-- Table structure for table `oauth_access_tokens`
--

CREATE TABLE `oauth_access_tokens` (
  `id` varchar(100) CHARACTER SET utf8mb4 COLLATE utf8mb4_unicode_ci NOT NULL,
  `user_id` bigint unsigned DEFAULT NULL,
  `client_id` bigint unsigned NOT NULL,
  `name` varchar(255) CHARACTER SET utf8mb4 COLLATE utf8mb4_unicode_ci DEFAULT NULL,
  `scopes` text CHARACTER SET utf8mb4 COLLATE utf8mb4_unicode_ci,
  `revoked` tinyint(1) NOT NULL,
  `created_at` timestamp NULL DEFAULT NULL,
  `updated_at` timestamp NULL DEFAULT NULL,
  `expires_at` datetime DEFAULT NULL,
  PRIMARY KEY (`id`),
  KEY `oauth_access_tokens_user_id_index` (`user_id`)
) ENGINE=InnoDB DEFAULT CHARSET=utf8mb4 COLLATE=utf8mb4_unicode_ci;

--
-- Dumping data for table `oauth_access_tokens`
--

INSERT INTO `oauth_access_tokens` (`id`, `user_id`, `client_id`, `name`, `scopes`, `revoked`, `created_at`, `updated_at`, `expires_at`) VALUES ('00180fe6a130a556a1944a86c18f0482576b507952c9ff7f7ecc72864db716b874e4cb36230a38c4',1,1,'authToken','[]',0,'2021-11-26 19:27:11','2021-11-26 19:27:11','2022-11-26 20:27:11'),('0092139ff3ff82e807e40968565af4a43563f4670d9c4cf7a3edbd5ac872017c7c32bc623fc736e5',1,1,'authToken','[]',0,'2022-01-06 17:49:47','2022-01-06 17:49:47','2023-01-06 18:49:47'),('00b7cde6d78623f67cc19205ac0b140caf35fdfa7b81c296bf1870cd41b8c1b32e44a1b1be917429',1,1,'authToken','[]',0,'2021-11-30 08:33:57','2021-11-30 08:33:57','2022-11-30 09:33:57'),('01096f35ba54bb3e04900607110265026f1ced5f7efba20060fc55e5bd8ae6c7ede24d956b8e5c8c',118,1,'authToken','[]',0,'2022-06-04 14:08:00','2022-06-04 14:08:00','2023-06-04 16:08:00'),('016386bd6830233161ba716cc043b1763d3fb1ad07308ddd46fb613aa080c0a7a3cfeb2425bb30bf',151,1,'authToken','[]',0,'2022-05-18 11:24:18','2022-05-18 11:24:18','2023-05-18 13:24:18'),('01fc6ee1f24d16a34a75ec1d55b38234af9e12f001c6446805e16b94f12ec45303454f6a8bad45d5',1,1,'authToken','[]',0,'2021-12-06 12:22:42','2021-12-06 12:22:42','2022-12-06 13:22:42'),('0213494a8d523ef549f2535a2dc1950d4de534c1a04d49b634c53fe0d7fc9874686cf23872addc95',114,1,'authToken','[]',0,'2022-02-23 19:25:09','2022-02-23 19:25:09','2023-02-23 20:25:09'),('0262ab9bca47007a3007bc69f151b842b7e52481d6c5ce11592aa1d98c3d591634ca5482acdceea4',118,1,'authToken','[]',0,'2022-04-27 15:01:42','2022-04-27 15:01:42','2023-04-27 17:01:42'),('0272f5883cfb4b54ca4bb1fb34d8d87229344d69e089b313f04779d27ebb61d63ad57824da06b578',3,1,'authToken','[]',0,'2021-11-19 15:23:17','2021-11-19 15:23:17','2022-11-19 16:23:17'),('035acae614023cb24fd18d69d08a94c9058503ea5c8e27572c507fdd064bb15625a7a6a308fefd31',50,1,'authToken','[]',0,'2022-03-24 11:21:55','2022-03-24 11:21:55','2023-03-24 12:21:55'),('0362c1a5b70c0143aecfe356102a1b3d62241329378594e71dae334d759e941e2db283edb6da974c',3,1,'authToken','[]',0,'2021-11-16 07:14:59','2021-11-16 07:14:59','2022-11-16 08:14:59'),('03e02f78465c5906dd797eadbb46c2785922f9c7fa88890ecb16e3ecad67f80d50ea4f5cca9f75dc',3,1,'authToken','[]',0,'2021-11-17 11:28:19','2021-11-17 11:28:19','2022-11-17 12:28:19'),('03f31d0ef39059aead923b23a182ce254d49cd5197bb331fc9fd850ee0f974be4fe6fbc3eb10f1bb',43,1,'authToken','[]',0,'2022-01-23 20:33:29','2022-01-23 20:33:29','2023-01-23 21:33:29'),('04be5a6f59731a3bc5d6a2c9eaa0403b99347ab77c1c07e5e8ad89db473efc30f6db95cfdfdaad82',113,1,'authToken','[]',0,'2022-02-10 14:52:42','2022-02-10 14:52:42','2023-02-10 15:52:42'),('04f7bfe667a67295169ce5ccc3214f6add42cc2d15c141115f875f53549bca229bd0392f0e4a28a0',3,1,'authToken','[]',0,'2022-02-10 23:34:28','2022-02-10 23:34:28','2023-02-11 00:34:28'),('051601ab283a6a435fba7433e775067210aafeebc1a7ca41977caa82b9cc2339fb278218bbf63a73',83,1,'authToken','[]',0,'2022-04-09 15:47:39','2022-04-09 15:47:39','2023-04-09 17:47:39'),('05509c421e9cff3ca9669264310874f0600ba8a2d14b205e49aed311314f4e97d44ac2c57a51e6b7',1,1,'authToken','[]',0,'2022-02-07 16:58:34','2022-02-07 16:58:34','2023-02-07 17:58:34'),('059934a5ab13dddc414bc4f987885cfcf9bc122b32982c903eab896f798b0ed4309f17ad6d51217f',3,1,'authToken','[]',0,'2021-11-17 11:33:58','2021-11-17 11:33:58','2022-11-17 12:33:58'),('067c5183bc77ad2aa2deab09a2b239007a2b4f2a84ccca0f25ac92648cdf01d03fff7f13525a8235',28,1,'authToken','[]',0,'2022-02-05 10:25:14','2022-02-05 10:25:14','2023-02-05 11:25:14'),('0770bd045ad71121fc8fe82fa3c74a497082fad5a69c6bf353428e5dc262823a05f827e580c22aa7',3,1,'authToken','[]',0,'2021-12-03 15:35:46','2021-12-03 15:35:46','2022-12-03 16:35:46'),('081dcc4982fe2f32889683435dd12105c693cdcdeb0487982ed62d25fb299e69be912c98c3b46132',4,1,'authToken','[]',0,'2021-11-21 16:35:56','2021-11-21 16:35:56','2022-11-21 17:35:56'),('0a41c6cda83f6685490f2e024d9b9b42aa426c313066db20813e40af8caa26999d9b93b36cf7e99e',1,1,'authToken','[]',0,'2021-11-26 19:19:46','2021-11-26 19:19:46','2022-11-26 20:19:46'),('0a922b015b143cbdf6529592b962440a20c60fc74184fcd029711d4a7131d9bf775e6e4cdd0a5608',150,1,'authToken','[]',0,'2022-05-16 23:54:36','2022-05-16 23:54:36','2023-05-17 01:54:36'),('0aa65046be2ec63340e71a197e277f2f4e080290716d1fd4111f45c72e2c26153888577e5aa8caa8',32,1,'authToken','[]',0,'2022-01-06 06:30:06','2022-01-06 06:30:06','2023-01-06 07:30:06'),('0adc657ba2706ce6283cb6ea4bcc1a4be9a1b0a3d3527e1bfe55ffa03baf65900a7e71e54a2cb127',48,1,'authToken','[]',0,'2022-04-30 12:01:35','2022-04-30 12:01:35','2023-04-30 14:01:35'),('0d500b6b377cd6df696661f923c8400ae696622b30e626afaa934b6e9235813d5a9666251f676127',1,1,'authToken','[]',0,'2021-11-17 12:41:03','2021-11-17 12:41:03','2022-11-17 13:41:03'),('0d7a52171ae8ed08d46a9a3d9f3d8899af24cbd9f0c02da8fbc2829e089e78c08442bb68b4668299',3,1,'authToken','[]',0,'2021-11-17 11:50:00','2021-11-17 11:50:00','2022-11-17 12:50:00'),('0d92a41dfe1c49d38b1ca1a473af262c833c379a8c485fba98c043331266a9d844f3b08c4e5f0f05',1,1,'authToken','[]',0,'2021-11-24 21:21:29','2021-11-24 21:21:29','2022-11-24 22:21:29'),('0dd1d51161c49d224f66a1df708e271598f1d2c4ec4b43966ed35b5da86ae08bff2fbc09a0e7e8c4',8,1,'authToken','[]',0,'2021-11-30 19:14:52','2021-11-30 19:14:52','2022-11-30 20:14:52'),('0e5c7cbb1bac8147d3540ae49c94026b56395713aeae17f7a43bef886711b526e87e02f4b5fbfde3',71,1,'authToken','[]',0,'2022-04-17 12:40:51','2022-04-17 12:40:51','2023-04-17 14:40:51'),('0ec1d108cf4ac0feef79739131ddc169c4ea009d0eec1c5b1f549d75faaf58c4f77611c0d4ae4317',100,1,'authToken','[]',0,'2022-02-04 16:02:18','2022-02-04 16:02:18','2023-02-04 17:02:18'),('0f0bb455c02eba93f90c30474f9696f693497d9343ec53f61664c8c9e07ac44aa3752ce5ce7ded21',2,1,'authToken','[]',0,'2021-11-17 10:38:37','2021-11-17 10:38:37','2022-11-17 11:38:37'),('0f6cefdd7537a9c90d7e3ab1f843a04699bd9e2e163a1679ed3007e5d820b560fbfd4de1b5c6ee55',3,1,'authToken','[]',0,'2021-11-21 17:33:49','2021-11-21 17:33:49','2022-11-21 18:33:49'),('0ff0dc32d2333a594860295ce76239db478f30c4f4437db9bc85ee5fe90cd991bd170317fc98d6e1',103,1,'authToken','[]',0,'2022-01-19 17:42:28','2022-01-19 17:42:28','2023-01-19 18:42:28'),('0ffb76fbc7213a89e3a8e2523bac03618f60fb9953e4790952f9dae1f2a1fdd497ed399bd1b0d38d',58,1,'authToken','[]',0,'2022-04-05 22:15:09','2022-04-05 22:15:09','2023-04-06 00:15:09'),('0fff61376478dc8b591076e29a101f40aac063260adb03c2613b61666971d9e3d6978b5eba5e47cb',3,1,'authToken','[]',0,'2021-11-22 21:27:56','2021-11-22 21:27:56','2022-11-22 22:27:56'),('1050ac5d1d54588759f017efc2b051c2e098eca1ca4cf53d9d7028ad0ea7242c0609bcf2527c430f',58,1,'authToken','[]',0,'2022-03-27 20:41:18','2022-03-27 20:41:18','2023-03-27 22:41:18'),('10a7079f359865152cf60b975a77f935850ada5af0156463b8076e9cd59bb93633cdfe88eeb1fce1',124,1,'authToken','[]',0,'2022-02-23 11:29:03','2022-02-23 11:29:03','2023-02-23 12:29:03'),('10e74973176c5bbccac2ebdf5caa67ab5e473e9850a746168e5c2c413398117adc665f9dea5a5a7d',1,1,'authToken','[]',0,'2021-11-16 16:31:51','2021-11-16 16:31:51','2022-11-16 17:31:51'),('1110e7a585e671eca137042a53503be2df15b0d36da9901ef18a83a58c96f06e8ca391ab246d7b7b',1,1,'authToken','[]',0,'2021-11-16 07:03:35','2021-11-16 07:03:35','2022-11-16 08:03:35'),('114d900364122ade1b521327b8a48c6c6db97c4304e92b5236c4343b28159b21d7fa302b07368484',103,1,'authToken','[]',0,'2022-01-06 17:41:31','2022-01-06 17:41:31','2023-01-06 18:41:31'),('117c6ca2b608a5a924f09787ff2321c15adf61f97112866bdbe86a6897cf6c6448f85e75f6b86749',123,1,'authToken','[]',0,'2022-02-10 23:04:12','2022-02-10 23:04:12','2023-02-11 00:04:12'),('1182f2d933eebdef8c21cd8e19c06dd44e65dacc94b21cd8a361bdaa731d4355e3d3bcb67665071f',4,1,'authToken','[]',0,'2021-11-21 16:47:14','2021-11-21 16:47:14','2022-11-21 17:47:14'),('11bb7d4c60d3cd7e8ffc235a8bad24a8f58fc3532a52701d0e21b7356464e68b36051c30db88ba15',1,1,'authToken','[]',0,'2021-11-24 12:55:28','2021-11-24 12:55:28','2022-11-24 13:55:28'),('1320b342c5a1300640777265be398f18322ac6a2d599c3119ee74c816570e1a62ea09269c24b6e60',28,1,'authToken','[]',0,'2022-02-05 00:05:58','2022-02-05 00:05:58','2023-02-05 01:05:58'),('13ba438fde9b6455544d88c37916969b5454b91f29ae6882a548a077be212386155ffc90d0a2ffc6',103,1,'authToken','[]',0,'2022-01-19 16:29:33','2022-01-19 16:29:33','2023-01-19 17:29:33'),('15243368ddf82be6fef1b5c1054aaf33be118be7633acd3827e1ce95a1551928be05c91efe89c296',71,1,'authToken','[]',0,'2022-03-06 10:54:53','2022-03-06 10:54:53','2023-03-06 11:54:53'),('15b386a95ecbe926b0d3343ed5ada29186828f24d126d711f741ffce7b826390277cc7670306d5ad',66,1,'authToken','[]',0,'2022-02-27 23:40:32','2022-02-27 23:40:32','2023-02-28 00:40:32'),('15ce7708067dc3388b5f8cc5237c79ed5662aa143b7b0a1c753bdf0e7bae2ef6052ace2107805ebd',126,1,'authToken','[]',0,'2022-02-11 13:23:04','2022-02-11 13:23:04','2023-02-11 14:23:04'),('1627760d5d4aca8eda7f6a51729526a9625866f888582099f71fb09ab28d07456106150f45910234',80,1,'authToken','[]',0,'2022-01-07 11:18:10','2022-01-07 11:18:10','2023-01-07 12:18:10'),('1632e7299f9be2ed52214e83c5ea2bcb507901c578df682fb877d6e663cd7b24b0d067b5e593e8bd',141,1,'authToken','[]',0,'2022-03-12 15:30:19','2022-03-12 15:30:19','2023-03-12 16:30:19'),('16533bce20ace04ff58e507521d024e45936bfd113ac601c3a50a58efccaaf2410371fa2f06e10c3',127,1,'authToken','[]',0,'2022-02-10 13:33:48','2022-02-10 13:33:48','2023-02-10 14:33:48'),('178e1d0ded9647446ff9f23247e8dc0b8f776664c33099a5505bcabe0041699ec81520c44de64645',118,1,'authToken','[]',0,'2022-02-28 22:16:48','2022-02-28 22:16:48','2023-02-28 23:16:48'),('17c560cf5d36fecfad0e0c8d35d87f58838c6524c1ba0878d153249613bafda4b0c2f3349c9577c6',113,1,'authToken','[]',0,'2022-02-13 23:21:22','2022-02-13 23:21:22','2023-02-14 00:21:22'),('18958c82011c900dea63efe1c0901385a78c13ba2d4e23c8a0384b666baa95ef68be2a941caa2efb',126,1,'authToken','[]',0,'2022-02-22 12:17:04','2022-02-22 12:17:04','2023-02-22 13:17:04'),('18e4d1e883e2c1426d8043e73bd10b995ba36fa799eab36cf4d5e1fe85c64ea763cc85c9792f4b7e',58,1,'authToken','[]',0,'2022-03-06 11:47:00','2022-03-06 11:47:00','2023-03-06 12:47:00'),('1914db36075c50f9f7220ab86f9d8252ce50a55e9cb1850eb2971a198a70b82d7e7aca9307ac0b0e',71,1,'authToken','[]',0,'2022-03-13 17:25:24','2022-03-13 17:25:24','2023-03-13 18:25:24'),('191af61527a9b58879fcebe4e5b81fc2fb0c0281824e477dabf72b3a3fa7132852007d474284a317',123,1,'authToken','[]',0,'2022-02-12 22:59:20','2022-02-12 22:59:20','2023-02-12 23:59:20'),('1a3538fcafa267002b3b46015217bdf1556a348be4b8e8cac7e2dc43eb287180988aac7e858fbeca',1,1,'authToken','[]',0,'2021-12-06 12:53:55','2021-12-06 12:53:55','2022-12-06 13:53:55'),('1a72cc60ebafbf5174e8c5661c7432dfbd58154bbe9557e38f253695527a4ef25f4b584787ebe845',1,1,'authToken','[]',0,'2022-01-25 07:44:07','2022-01-25 07:44:07','2023-01-25 08:44:07'),('1a8c716681f2b8bd367f93a2e3642f37a0ef2442b5cf88bdfb00c1ac88b223067c24beb743433fdb',128,1,'authToken','[]',0,'2022-03-20 22:09:04','2022-03-20 22:09:04','2023-03-20 23:09:04'),('1ba7f44e8ff2e85fd0ad46f60e920f72d087efa93444f7bc6fa0b172ef4241f6a4034b6da9f08e5f',71,1,'authToken','[]',0,'2022-04-24 11:46:46','2022-04-24 11:46:46','2023-04-24 13:46:46'),('1c556cc9a5751e447c636232b769721f8eb355ba6030a2ab96d266966763b9b3e4a74236e013c2e4',124,1,'authToken','[]',0,'2022-02-23 11:03:57','2022-02-23 11:03:57','2023-02-23 12:03:57'),('1c6a118dfde3b47c04d36ba70e5aa2b137ae01e22f08f5d83da377c2e97e4bc0fe20222dc7d9d7c3',140,1,'authToken','[]',0,'2022-03-21 13:06:46','2022-03-21 13:06:46','2023-03-21 14:06:46'),('1f8c7bc21c152c13236e209ed158f614aeaefeddfb816f73f183bc34023811b4e68f7c8381b57514',20,1,'authToken','[]',0,'2022-02-28 23:41:09','2022-02-28 23:41:09','2023-03-01 00:41:09'),('20fd15081c006887d8f4b067172ccc971fb41cf2566bf30488370de464f730e2d87eaa4a7f8d2623',1,1,'authToken','[]',0,'2021-11-30 16:54:55','2021-11-30 16:54:55','2022-11-30 17:54:55'),('21805268a3af2fd5716b9c09b6f01a872115e46c5ffc4d87e5456d9a138104f6d3dd8c87d72b999d',85,1,'authToken','[]',0,'2022-04-12 21:40:50','2022-04-12 21:40:50','2023-04-12 23:40:50'),('2281f7202860574218419ac14acfe3bae7d5bf641fa768d6ddb02da41396ad3a7cc724e363fb8284',118,1,'authToken','[]',0,'2022-03-01 18:23:43','2022-03-01 18:23:43','2023-03-01 19:23:43'),('229d0408605ef7c0d36e92f58e5b70e905951623a33a2591edf3b70d20e6fd0773751a3c5b4fc877',128,1,'authToken','[]',0,'2022-03-27 20:48:32','2022-03-27 20:48:32','2023-03-27 22:48:32'),('2365eaa0508052f39a948d1b96f24a8eeda0f70ffbf722247dfdb78a2cf477d88b52168e04207423',32,1,'authToken','[]',0,'2022-01-07 04:32:17','2022-01-07 04:32:17','2023-01-07 05:32:17'),('23dd0ad8a2796a7a799b0fe2e68d6d595b7491c15acb4034916714f703208f976132623a11c0f8b2',3,1,'authToken','[]',0,'2021-11-22 21:15:05','2021-11-22 21:15:05','2022-11-22 22:15:05'),('241ab95773401246dd2cdf00635fb74fb022a5a78f09969a1965ac2681a678810c319884b8b217e8',71,1,'authToken','[]',0,'2022-04-28 12:16:26','2022-04-28 12:16:26','2023-04-28 14:16:26'),('243e8f74a3fcfb7a4925915e5515f1bf1e9b4bdd690dc4951ed1a82bd0010e0e1eb2bcddd943bfbf',3,1,'authToken','[]',0,'2021-11-19 16:20:16','2021-11-19 16:20:16','2022-11-19 17:20:16'),('2511b3a9d85fc6bfe6c790cfab104dfaf828144db006ac9f1343ada0d4a8a069efa8153d8da0e168',123,1,'authToken','[]',0,'2022-02-11 00:13:50','2022-02-11 00:13:50','2023-02-11 01:13:50'),('258f9c5784eed9b9d031251579d69e0648e2ff5b6f916940b9119dca94f7002d6124b9dbba33c8aa',113,1,'authToken','[]',0,'2022-01-24 08:30:13','2022-01-24 08:30:13','2023-01-24 09:30:13'),('25a84a46733248096fab6d26c57c3baf493516bba6314f6da1a65f6752caf8e6f4d8b56d3c3732b1',3,1,'authToken','[]',0,'2021-07-23 18:29:29','2021-07-23 18:29:29','2022-07-23 20:29:29'),('264e7cfb2fc98cf18a0a4d8bbc7da36e10d140d9c2244c9cf4f81e2609676c6e57c6f8e456e2aec5',71,1,'authToken','[]',0,'2022-04-03 05:46:22','2022-04-03 05:46:22','2023-04-03 07:46:22'),('26923a682f22655cfaa775bb5ec9229d6e1b7cbac2cf2b8aa845afb5e9784f0187ff76180da2e931',128,1,'authToken','[]',0,'2022-03-27 20:34:16','2022-03-27 20:34:16','2023-03-27 22:34:16'),('27fa133753b22567657d984f0e5ce48fe8a6802847a5f116a88205da94d0d08758f3131e9103f4e7',103,1,'authToken','[]',0,'2022-01-06 11:53:58','2022-01-06 11:53:58','2023-01-06 12:53:58'),('280c824d30012179cc537803f792e4a981db47789cad8c1b5b8e6b558a7203a2587dc5326f989484',123,1,'authToken','[]',0,'2022-02-10 23:05:54','2022-02-10 23:05:54','2023-02-11 00:05:54'),('28450d2427b793f8e0fe8ceb0315b9b67b9fbaadb577807beb2dafa44347a06e9383ad884f6b273f',1,1,'authToken','[]',0,'2022-01-19 16:25:35','2022-01-19 16:25:35','2023-01-19 17:25:35'),('28d06932d68398b89ffa5dd7e574d93d7588138857af4af45f71a4ddd8ecd591764cf7f2584d68d3',118,1,'authToken','[]',0,'2022-04-20 13:30:47','2022-04-20 13:30:47','2023-04-20 15:30:47'),('296dc93baf60110982ab9a1f8858699983e33ab0242fe653e2118823d8cdc6e59fde474c75ebb377',150,1,'authToken','[]',0,'2022-05-16 23:44:44','2022-05-16 23:44:44','2023-05-17 01:44:44'),('2b0b46f17d63312cfaa6e24edf6a9f2eef4b66b1479b621d132e1e13dd12ef5d9a70145c7822d66a',68,1,'authToken','[]',0,'2022-02-27 20:26:41','2022-02-27 20:26:41','2023-02-27 21:26:41'),('2ce496ed7c5620097947be4af76cb46b112f52e88482abafe6e50e3e0c554481aba9420d9958d7bb',102,1,'authToken','[]',0,'2021-12-22 07:38:22','2021-12-22 07:38:22','2022-12-22 08:38:22'),('2d0f0d83f26687771d1dad799099b184811116d734652c1f9dfa55af962f825936332a5561929694',71,1,'authToken','[]',0,'2022-04-20 12:43:37','2022-04-20 12:43:37','2023-04-20 14:43:37'),('2df47c7dc565ad7a5272e5589f367ee9a753f2660ed3c6aae399c5e493d6f323b25adc7bc4bd5086',74,1,'authToken','[]',0,'2022-04-14 19:55:13','2022-04-14 19:55:13','2023-04-14 21:55:13'),('2eb89c7e87361e372e828989ea4d9a0971378ca525a0ce3e4ce0e869240c38092868f55bfeee1b9c',1,1,'authToken','[]',0,'2021-11-19 15:22:43','2021-11-19 15:22:43','2022-11-19 16:22:43'),('2eeae5bf007ad8ccd128cbe0c14deac6012f109047db1bba62eafc374ed589c4151acce729977a7a',28,1,'authToken','[]',0,'2022-01-06 13:34:44','2022-01-06 13:34:44','2023-01-06 14:34:44'),('2f783caf3437200a50dc93f6daed73f91d71866e159764fe4b5fe3952dff9c15a3b4709524c0a06d',3,1,'authToken','[]',0,'2022-03-28 21:21:20','2022-03-28 21:21:20','2023-03-28 23:21:20'),('306885f99ba72bbdca12425156ebec08e9b58e7c8f9ad30fba38e1b7a364f82d45da7ba018fe3e86',56,1,'authToken','[]',0,'2022-02-28 12:16:57','2022-02-28 12:16:57','2023-02-28 13:16:57'),('3085544c9419c9e9273d6f710a9b6a1f0cf2a2c2c72eefa628d3afecb4819032f93aaf46ff75b7fc',148,1,'authToken','[]',0,'2022-04-17 13:21:20','2022-04-17 13:21:20','2023-04-17 15:21:20'),('30b945e00e77af1969bc2687b374fe402aaaad206cf589e42a0b3db05555135b69df81b942bb759d',128,1,'authToken','[]',0,'2022-02-21 20:39:47','2022-02-21 20:39:47','2023-02-21 21:39:47'),('30feba78960f93bf48cf48bcee67de08913d5c8c8e7effbce0b629d63b552c1ca91004c6158a14de',1,1,'authToken','[]',0,'2021-11-17 11:04:32','2021-11-17 11:04:32','2022-11-17 12:04:32'),('31522a0c3bc9995134329c4e78dd37eedd897e75f5d85a05b0846940ad05f58f41cd57af281da0c4',60,1,'authToken','[]',0,'2022-02-27 22:13:02','2022-02-27 22:13:02','2023-02-27 23:13:02'),('31fd2a187356c31d5650f8ef75fba30cafb1a1142c30c770be1d2b1d6e2f71b1bf4d677415b0e193',71,1,'authToken','[]',0,'2022-03-16 13:30:18','2022-03-16 13:30:18','2023-03-16 14:30:18'),('320ca1d01039c29839a80f3c5c550ddfba33fb0d06f79decf963e23b17a0e8373b96922a9810abcd',124,1,'authToken','[]',0,'2022-02-26 12:41:21','2022-02-26 12:41:21','2023-02-26 13:41:21'),('3285c06e438abb563a973b7888544c81bf9039719943c0de25635d0793c6da5e03a09e72c6b01135',3,1,'authToken','[]',0,'2021-07-23 18:29:44','2021-07-23 18:29:44','2022-07-23 20:29:44'),('32b06bedc870c33b6137169a4e0291d2169af6e9e78fe0f6f54b86a0ae50bcabb7c9aa22ff39eb33',1,1,'authToken','[]',0,'2021-11-21 16:35:17','2021-11-21 16:35:17','2022-11-21 17:35:17'),('32d86dbc90ebf6a0508c17937689137ab970e456a1473f1a4b4f00b4d87b9e0574fb67d1095bee7c',3,1,'authToken','[]',0,'2021-11-16 16:57:31','2021-11-16 16:57:31','2022-11-16 17:57:31'),('33f3fc1cfd75bc312a4c0d20443a2e515e990e319900cc772a0a456569643bd24f7247733a238cbc',46,1,'authToken','[]',0,'2022-02-21 21:59:42','2022-02-21 21:59:42','2023-02-21 22:59:42'),('346b4c6df842da07ee8f6ac1614dcc61975bb7cb681a02fac021d17ca95d16306e79b8386c7e165f',48,1,'authToken','[]',0,'2022-05-14 12:24:40','2022-05-14 12:24:40','2023-05-14 14:24:40'),('34939c0978b2e768136cdce873caaeec3664d5c3223dd5cdbeba51964bc48f4e42e31b2c4f0fd816',71,1,'authToken','[]',0,'2022-03-27 11:37:27','2022-03-27 11:37:27','2023-03-27 13:37:27'),('34f0ae04a126a817b887bc8729242e759646a824c8d83a4af9544cf355afaf05d836c0863ab65070',146,1,'authToken','[]',0,'2022-05-12 20:46:47','2022-05-12 20:46:47','2023-05-12 22:46:47'),('35d94e34c91e31d75e27663dcd98972e666efc21d242ed32c85837818f3cb6ae684ac0eabcf2f019',62,1,'authToken','[]',0,'2022-02-27 22:51:14','2022-02-27 22:51:14','2023-02-27 23:51:14'),('367e626b7ec8253c3254c98aaef954490cef7343af6de6a22639cb649a53ac8d4f40a97a2e017428',71,1,'authToken','[]',0,'2022-03-01 22:32:16','2022-03-01 22:32:16','2023-03-01 23:32:16'),('368ed27f378086959bf986d6eb6e18256bda790e9e602321ec1253652d197825cc6109c678f6b3d5',58,1,'authToken','[]',0,'2022-03-09 11:51:35','2022-03-09 11:51:35','2023-03-09 12:51:35'),('36da2cb8148bc502dbb26c3fcd3a8438250da5c975ef1be4ce81d9e5d7d8f8fc4c490b6b39cd8fe5',45,1,'authToken','[]',0,'2022-01-24 11:45:46','2022-01-24 11:45:46','2023-01-24 12:45:46'),('3738fbcd1db7a3cea09393f16a574f08a48714c168469afdb5d2946013ba9ed01dc2817f7888b382',1,1,'authToken','[]',0,'2021-11-25 19:08:06','2021-11-25 19:08:06','2022-11-25 20:08:06'),('37caba13a0ed392445303f3311815779d8ca653cf8d24f6d0a63035ff4be745ac51a32594e9b75be',123,1,'authToken','[]',0,'2022-02-10 22:59:53','2022-02-10 22:59:53','2023-02-10 23:59:53'),('383605e0dfd518a2e4fefea170cc45a5d411d529303b4f142c91625de8715242231fb05abcb9a8a1',3,1,'authToken','[]',0,'2021-11-19 09:55:56','2021-11-19 09:55:56','2022-11-19 10:55:56'),('384c0214b84bbf95d57caf9fe513d671cca421173be3e8c057e57d9df85031714900ad06b7aaac9a',100,1,'authToken','[]',0,'2022-02-04 15:58:16','2022-02-04 15:58:16','2023-02-04 16:58:16'),('386fb353ae13ad2f31358b52c00bce5177fc6866306ab0ae7309f65380c8a0631ab9959edd3b74d6',28,1,'authToken','[]',0,'2022-01-16 13:22:58','2022-01-16 13:22:58','2023-01-16 14:22:58'),('388dfb7b0cc3c351b4e7c2f1da6a76cecd571a785ec5262f529e4dd08147dc5126c0e4aad79a3142',128,1,'authToken','[]',0,'2022-03-20 22:16:00','2022-03-20 22:16:00','2023-03-20 23:16:00'),('3ad330df98581961a162e79bba80df7ef76dacf10b299bf708505c1677f608a3c87b14d1938a74ea',1,1,'authToken','[]',0,'2021-11-30 12:38:27','2021-11-30 12:38:27','2022-11-30 13:38:27'),('3b353954f2de5a345df196a608fb27e5bce171c157e6394adf6235fef9028153adc99f6fcb808590',113,1,'authToken','[]',0,'2022-01-16 13:59:03','2022-01-16 13:59:03','2023-01-16 14:59:03'),('3b3bbd573760e946748d9f00acaeb82cea9425c7f3ef4abdd91cd11a0702a098eeca4ba511e98a91',37,1,'authToken','[]',0,'2022-01-25 15:33:55','2022-01-25 15:33:55','2023-01-25 16:33:55'),('3b5c8c5ffbfca03cfe366e12c760ce61dbfe15b60e848aaba9a00196da8236749c61061b46d1e2e5',115,1,'authToken','[]',0,'2022-02-23 20:50:22','2022-02-23 20:50:22','2023-02-23 21:50:22'),('3b678c350f9e509d0a4c689f31e70190100d1eb8a88ff86aae1887b876aad95ea4936e0231daf097',128,1,'authToken','[]',0,'2022-03-28 20:16:15','2022-03-28 20:16:15','2023-03-28 22:16:15'),('3bffbf194662994e7a3e5e8288c4740d8b6942577b7f4ca0c015134da9d3aa5a2146daa70ff3f102',1,1,'authToken','[]',0,'2022-01-19 17:39:48','2022-01-19 17:39:48','2023-01-19 18:39:48'),('3c1a608191ba263c3fbc68b788053f4bc1d69b474c109d11bd9a24e65b7e4059cf99dfaa07fa5400',128,1,'authToken','[]',0,'2022-03-22 14:40:17','2022-03-22 14:40:17','2023-03-22 15:40:17'),('3ce6db8332290bc9ac6ca1a84b76120d0b81e1e0bd01f8f61c01e9dc4ca77b30da5ecd8404160835',80,1,'authToken','[]',0,'2022-01-09 15:01:28','2022-01-09 15:01:28','2023-01-09 16:01:28'),('3d26323b36382bf9c5eebb07ab14e423cfc6b6ef4016c9e764441c433ea99f94a972b462af6694ee',103,1,'authToken','[]',0,'2022-01-19 15:45:47','2022-01-19 15:45:47','2023-01-19 16:45:47'),('3eb553f0c8a9ed3451e591dd901339727fc30dd69d248071509578bafa3b00d4c2fff9ac620c2b2e',4,1,'authToken','[]',0,'2021-11-17 11:24:31','2021-11-17 11:24:31','2022-11-17 12:24:31'),('3f046a693d03c839fba91764f568d216e28fe888cb75f75142eb8174855165496c46c555a0a6b66a',1,1,'authToken','[]',0,'2021-12-06 12:25:40','2021-12-06 12:25:40','2022-12-06 13:25:40'),('402b6907004c5dcb9feea53e8ea70a8d382c7da4d1eba98161ad6650ee77e658b75eb92730f8ff8b',1,1,'authToken','[]',0,'2021-11-19 15:35:58','2021-11-19 15:35:58','2022-11-19 16:35:58'),('41103b7693c7f4fd2029ff364cd98a9d839a15310dba8b3c609372afcf25c0d4e6096a1635b35e9a',103,1,'authToken','[]',0,'2022-01-19 15:50:32','2022-01-19 15:50:32','2023-01-19 16:50:32'),('4180573c7adfd53bac3c5f23eac82be6c2291216e73fc6cce718831913f8b7d5c62b92dc43c4180f',71,1,'authToken','[]',0,'2022-03-21 09:08:30','2022-03-21 09:08:30','2023-03-21 10:08:30'),('41b5fcf638d578762d3249b22f40ab53497f91add7e56759fdc2d269a6913e44664ca70a20540830',1,1,'authToken','[]',0,'2021-11-24 19:31:01','2021-11-24 19:31:01','2022-11-24 20:31:01'),('41fdeb858e960802d00667b4b26b104f93699d65a57c7ba4533345ff65e46e145b819f0b64f7204e',3,1,'authToken','[]',0,'2022-02-10 23:18:29','2022-02-10 23:18:29','2023-02-11 00:18:29'),('42b9bf00e6c189cf21d507ddf8218dcaa1b0e482b1887f4f70313afdf1d849594a4ee41d7d6af8fe',113,1,'authToken','[]',0,'2022-02-08 12:47:26','2022-02-08 12:47:26','2023-02-08 13:47:26'),('42fdc3d657d76ba0cc37623bf727550a83a596778aa21d5e388e47a2b3ea3a35bf6694c831be3f51',71,1,'authToken','[]',0,'2022-05-18 09:51:50','2022-05-18 09:51:50','2023-05-18 11:51:50'),('4334af1c42eff84e2e580da73cd456bfcc38b55bcfae7b772bd3b31581d89c3eefa19bdf889a77f5',4,1,'authToken','[]',0,'2021-12-06 13:01:17','2021-12-06 13:01:17','2022-12-06 14:01:17'),('4424f3955037e631fd8433b53c1c8ca365804fe059f21f69cc2c8b8a1668069c229ef7fd3e537df4',3,1,'authToken','[]',0,'2021-11-27 15:53:34','2021-11-27 15:53:34','2022-11-27 16:53:34'),('4440e505550614b9aa1e723d2c1fcb829abcfe47d8df63440748153ab09796e58bc836f410e993dd',6,1,'authToken','[]',0,'2021-10-30 15:39:01','2021-10-30 15:39:01','2022-10-30 17:39:01'),('4539f765a686953f5a09341269aa7adff3f79d9813fae964080b675c645e61aa8131eb5e8bb4eeb8',123,1,'authToken','[]',0,'2022-02-10 23:04:36','2022-02-10 23:04:36','2023-02-11 00:04:36'),('45c0b111cf7258db1f885e78d208c6f379e156d6a0551bafc93b45e4f8435b266391677778e99986',61,1,'authToken','[]',0,'2022-02-28 12:14:39','2022-02-28 12:14:39','2023-02-28 13:14:39'),('469e63bc4a6b8583f6e2fee939ce6a22bfa3aff58d870f87f01b9fd0fae34c594cc0afb69831b01a',1,1,'authToken','[]',0,'2021-12-02 14:50:14','2021-12-02 14:50:14','2022-12-02 15:50:14'),('46cde28312a4ac17e6128a8467b1f006c2cd812b0fc5fbd34a6a47813608a3ae0cbfde21a9751a11',58,1,'authToken','[]',0,'2022-03-02 03:31:45','2022-03-02 03:31:45','2023-03-02 04:31:45'),('4729930f2a31b5da1766e87cf8e3f85b18725f5509c8c41a0d360c1111abb3ef97d2bc7aeb480d41',43,1,'authToken','[]',0,'2022-01-23 18:05:58','2022-01-23 18:05:58','2023-01-23 19:05:58'),('4733a8abedca8950b24664e9491fadb6ea68f070bdcf14db2f00f5f3612f4f70736e35a6532d80af',113,1,'authToken','[]',0,'2022-02-10 22:52:09','2022-02-10 22:52:09','2023-02-10 23:52:09'),('474e6316e2561c5ce18a36e583d44020665212d8b872bf49a4d7a44f6b0238b2db0cfc55d44de6ec',113,1,'authToken','[]',0,'2022-01-07 22:09:20','2022-01-07 22:09:20','2023-01-07 23:09:20'),('478dfade97c87b57473e24c490a972dcfdd34e3d72a62cdcca7741b362737fa2ef40ad1a0ad17894',124,1,'authToken','[]',0,'2022-02-23 11:11:00','2022-02-23 11:11:00','2023-02-23 12:11:00'),('47906e950d2717c024250e142b09a39538dfd538c295ff40f208bc91dee9f5062c5623b3d0ed322d',3,1,'authToken','[]',0,'2021-11-25 22:47:06','2021-11-25 22:47:06','2022-11-25 23:47:06'),('48a2879544e9263b8d4ebebe0ee83252a3b333ebbbf0f727ef9dd19689e44f16ad5df024b432c853',1,1,'authToken','[]',0,'2021-11-17 09:45:03','2021-11-17 09:45:03','2022-11-17 10:45:03'),('4924035117f599423dc2efa0f5121cc3f24810726391b8c38b809d9bb1f4696e48aeadbffff49140',71,1,'authToken','[]',0,'2022-04-10 11:10:17','2022-04-10 11:10:17','2023-04-10 13:10:17'),('49f567b3db021705df564e9f481b3c564e13faa6caa68941969e83f98f91f27015be984cec17300f',128,1,'authToken','[]',0,'2022-03-21 10:37:40','2022-03-21 10:37:40','2023-03-21 11:37:40'),('4a0f8f4ad62824ef44ff73aa0d46dd2f4ca2ffe42537fcb91eca9a6cea695d050b0c5d5a920a18ad',54,1,'authToken','[]',0,'2022-02-04 20:17:32','2022-02-04 20:17:32','2023-02-04 21:17:32'),('4a3671f47ba254e35eb08e4e61c59828f225a157e1d1d6d63f3953890dd54c211c8e104b38994bc7',118,1,'authToken','[]',0,'2022-04-09 15:33:59','2022-04-09 15:33:59','2023-04-09 17:33:59'),('4a757e31a426bbb6ea495af105a56de9241b669e0e5ee14769b2cd7d6d9c3af2411f5b0236c72624',3,1,'authToken','[]',0,'2021-07-23 17:55:08','2021-07-23 17:55:08','2022-07-23 19:55:08'),('4a76bbb566227a6203401b1494c25fc4f57e6ae69e90612cca5f835553acba823faf0f69a39e32a9',118,1,'authToken','[]',0,'2022-02-21 20:57:01','2022-02-21 20:57:01','2023-02-21 21:57:01'),('4a86afd24450b0131ac30a6f9fc9697b31e5be7f7fe021536c13b9c3ec330e8ef9463e685e30d2d5',95,1,'authToken','[]',0,'2021-12-20 13:30:27','2021-12-20 13:30:27','2022-12-20 14:30:27'),('4a940122a24452af4e23ea7364976559d56cf1f2bc515e06236a656112be5663ebb9ad4788cc4af2',123,1,'authToken','[]',0,'2022-02-10 23:01:24','2022-02-10 23:01:24','2023-02-11 00:01:24'),('4a9c99ff7d3aab59ba60d87d2c5f60bad5b63157a9916a72bce6a48ef562b924c5128c610b55192f',4,1,'authToken','[]',0,'2021-11-19 08:39:45','2021-11-19 08:39:45','2022-11-19 09:39:45'),('4aec22a77b9f913290b047baab4c6539f2e55752d404ed7740b5d8e88fb1cd62f4e65caa7477f0eb',1,1,'authToken','[]',0,'2021-11-19 15:20:03','2021-11-19 15:20:03','2022-11-19 16:20:03'),('4afec3a52129a9c12a478921485a62f1aa1356f2353bfafc5c0d527cab389bc256e5f70610641bb6',103,1,'authToken','[]',0,'2022-01-06 17:22:38','2022-01-06 17:22:38','2023-01-06 18:22:38'),('4b14cf215cc725d9b5d701877ae3ab62058a38a7733c808f3d5e9c696a3f71ee43f58fd92e0abfc4',100,1,'authToken','[]',0,'2021-12-13 14:18:13','2021-12-13 14:18:13','2022-12-13 15:18:13'),('4b33a6f4a54c8ded4c12adedba4191a752cac9c528ce211aeed866e59438be67ccd5a233e04d14b0',97,1,'authToken','[]',0,'2021-12-13 12:32:57','2021-12-13 12:32:57','2022-12-13 13:32:57'),('4b39454e682e4f8b4b6a71b67e625a32393333191f1019faf5d027a964570b2816bd545989ffbda6',128,1,'authToken','[]',0,'2022-03-27 20:57:39','2022-03-27 20:57:39','2023-03-27 22:57:39'),('4b99616f68244f8204c95660ef8d693fb9710416dafc1e1296b61e12efe275294a3c1a0b51280a5f',34,1,'authToken','[]',0,'2022-02-07 17:10:13','2022-02-07 17:10:13','2023-02-07 18:10:13'),('4c3f7d3bf8354cd29b3362fce722d8aaf371849f7f343d8a48392914dc442580634d09fb5236b070',1,1,'authToken','[]',0,'2021-11-25 07:42:05','2021-11-25 07:42:05','2022-11-25 08:42:05'),('4c4cb370ec712127be7cdf9380d48ea11264e85fcd42ba961513742b5ccf094c42846dc43e3a960a',3,1,'authToken','[]',0,'2021-10-30 07:17:49','2021-10-30 07:17:49','2022-10-30 09:17:49'),('4e1a31d1eb840847de4a88c8e2dd78813adaf3d1be22ac858a1bfcade4b5e2b82087ecd5f8580460',69,1,'authToken','[]',0,'2022-03-26 09:52:12','2022-03-26 09:52:12','2023-03-26 10:52:12'),('4e2bd1082cf0d10b1ce1712f7871416af1fad1e8cb00f0f4c16133af53aad5e114cb8ccec73fe67c',80,1,'authToken','[]',0,'2022-01-09 14:49:30','2022-01-09 14:49:30','2023-01-09 15:49:30'),('4e7ff8c3c3fe7c4e84be9038f1895fb8d043de5a6c2b5ecca562b6e79f1fe9d2d806ea164e9154d1',118,1,'authToken','[]',0,'2022-03-10 00:58:24','2022-03-10 00:58:24','2023-03-10 01:58:24'),('4ec11f7bd4485c08ad24545c2194bcb4aa662777807378b096814558d088a7e7b25e2f11ca1cbf23',128,1,'authToken','[]',0,'2022-03-21 11:00:28','2022-03-21 11:00:28','2023-03-21 12:00:28'),('4ecb32badecee70f366e1bf7d1f65020c8b97724ce022782ff8ce755a6191e70297b213a08ed7632',4,1,'authToken','[]',0,'2021-11-17 11:25:31','2021-11-17 11:25:31','2022-11-17 12:25:31'),('4efc806bd29f18a94011308dd7678dbd5d4f5a4122691d8847762765070b8a2ac92813e862f1481f',1,1,'authToken','[]',0,'2022-02-10 23:19:04','2022-02-10 23:19:04','2023-02-11 00:19:04'),('4f54872fe60cf74cebe8a496cff33532cca6788a34fd9df7062480686f5889a3b238a38c202b644b',103,1,'authToken','[]',0,'2022-01-19 16:31:39','2022-01-19 16:31:39','2023-01-19 17:31:39'),('4fbe8ff3e16bf512ce9a900df942130a5001c3032cce0cb52b049c995ed927bec92691787afdc1b0',71,1,'authToken','[]',0,'2022-03-13 14:05:56','2022-03-13 14:05:56','2023-03-13 15:05:56'),('4fed0fabcbb8bb824ee35570eda3a8aa0b32dc6ac52e06d1090224ffb362d2a5ca8a1f59325231a3',45,1,'authToken','[]',0,'2021-12-18 09:32:13','2021-12-18 09:32:13','2022-12-18 10:32:13'),('50640f830c9b0d79a2dcf26b1151ac2cedda4b6e6fcd528a2903d2018f938dcdcf919cd4b406bfe3',8,1,'authToken','[]',0,'2021-11-30 19:49:25','2021-11-30 19:49:25','2022-11-30 20:49:25'),('506dc2bb6377d03d34baf046621d496b39e461fc4a9e772da2af928e3f6504c8b924c5e59aeb2586',74,1,'authToken','[]',0,'2022-02-21 08:11:41','2022-02-21 08:11:41','2023-02-21 09:11:41'),('50a2675060e26f928447604bc2ad941663b5ab05788ba488d35e3f774371c200030b7ad3699746ae',1,1,'authToken','[]',0,'2021-12-03 11:50:16','2021-12-03 11:50:16','2022-12-03 12:50:16'),('50e97b359bc54de8deeddc4e25122e3c178e792d09024fd14dbc036074a19b69c6ad1a01cabd86e0',48,1,'authToken','[]',0,'2022-03-28 20:27:37','2022-03-28 20:27:37','2023-03-28 22:27:37'),('5128c6c0bf6ceb634b685987bce81a138454b1a73f0155fb89755e840375f7de1a8133f27e346173',1,1,'authToken','[]',0,'2021-12-03 18:10:49','2021-12-03 18:10:49','2022-12-03 19:10:49'),('5142b87165799fee97e19ce2717bb51e25ecc3f70644ed5604de2256ec288a31b68c0060271da5d1',100,1,'authToken','[]',0,'2021-12-16 10:18:26','2021-12-16 10:18:26','2022-12-16 11:18:26'),('5158a1bfb8668012b231083e92d4810b481f15ba5702040567df7cc6ff8161e272f9cf38762707de',1,1,'authToken','[]',0,'2022-03-28 21:47:26','2022-03-28 21:47:26','2023-03-28 23:47:26'),('51ef410068d84807c77e812deaa237805f96834841c6e3b0e527ec3f001ea45e9e83fbe3592698ad',1,1,'authToken','[]',0,'2021-11-17 09:27:24','2021-11-17 09:27:24','2022-11-17 10:27:24'),('52012314552566efe50f1b36f2895cee56f7a5c11953d2d9bf2328003dfcc38056d12a42121c440e',13,1,'authToken','[]',0,'2022-03-01 12:15:20','2022-03-01 12:15:20','2023-03-01 13:15:20'),('52a59c5adfee76d61899e808b0b6c1c58a1721b357a63597ba84b72d14d6d5c58404acd23775675c',43,1,'authToken','[]',0,'2022-03-13 12:49:50','2022-03-13 12:49:50','2023-03-13 13:49:50'),('53772df143297fb6638ff3812004354ddb4bec24ef9af41d82305ae4e71b67091544c6b9ed2c68af',118,1,'authToken','[]',0,'2022-03-10 14:18:51','2022-03-10 14:18:51','2023-03-10 15:18:51'),('53986af4c3899b8bef504124c749ed7b2779680d3eb7d003c398803af4a00f93833b6066313d4a36',1,1,'authToken','[]',0,'2021-11-30 17:21:16','2021-11-30 17:21:16','2022-11-30 18:21:16'),('547144e098c018986f8a9cec87bc39875b915d3cb2def4b7196a0248772577679fdc8b49ed85533e',1,1,'authToken','[]',0,'2021-12-03 10:15:28','2021-12-03 10:15:28','2022-12-03 11:15:28'),('547c297862f1df6b75a228bce7fe68a62c73da2286795c8404f850dd326a73241d9b1ef1b32434aa',123,1,'authToken','[]',0,'2022-02-10 23:45:09','2022-02-10 23:45:09','2023-02-11 00:45:09'),('54f49c08bb5c2e0d0be0e3a9ec3896d6d96f0b22cbc92242a66ab6bd8c6e27643fdb18200065a29c',3,1,'authToken','[]',0,'2021-12-02 08:42:39','2021-12-02 08:42:39','2022-12-02 09:42:39'),('57b86690be7c10f1ba605b64760327b8d7cdcd72277199f6e39ef24d964306d6e200fba29ebe6cfd',1,1,'authToken','[]',0,'2021-11-30 20:33:39','2021-11-30 20:33:39','2022-11-30 21:33:39'),('5829ee94641d27b950f555fa6c54819ba1efd04327469fa5b282197d252451b463f7bb8c4d341cac',86,1,'authToken','[]',0,'2022-02-25 12:34:53','2022-02-25 12:34:53','2023-02-25 13:34:53'),('5867c1bbf97df3da3dd0fc33e80d0a92da0126c32af76543e1c141f6736da2667f4155d3d4fae7ca',3,1,'authToken','[]',0,'2021-11-29 08:27:57','2021-11-29 08:27:57','2022-11-29 09:27:57'),('58e330d4d2b9645a9c26e16e36ad0fd02783913f9e8f5de163792a358dba041537c9d1746195b844',1,1,'authToken','[]',0,'2022-01-06 16:25:27','2022-01-06 16:25:27','2023-01-06 17:25:27'),('59323c21d000616e4c891f6d06d9d83314e1682213aa95fab4e99bb1a7503dbbed4f1c33d3e6581b',71,1,'authToken','[]',0,'2022-04-16 16:14:58','2022-04-16 16:14:58','2023-04-16 18:14:58'),('59ec5b5136ace4c0562f59abe1860a06fa15d006dce69f9fc26486d90774408926b5d6cf8923b5b9',1,1,'authToken','[]',0,'2022-01-06 20:02:21','2022-01-06 20:02:21','2023-01-06 21:02:21'),('59f0063497b57afede8526d793638d93bce1843f348e981e55434d67db5fe333405f03947c27b8eb',1,1,'authToken','[]',0,'2021-11-30 19:19:52','2021-11-30 19:19:52','2022-11-30 20:19:52'),('5a7eb2d649436a8a984a5b63f0d76174ac327d74aee80b37fb44d14de14cf7c1b2ebe25a19dde71f',3,1,'authToken','[]',0,'2021-11-21 16:35:39','2021-11-21 16:35:39','2022-11-21 17:35:39'),('5ade840595b085841fb432fb1cd4012ca0d3edcf51c5fd8eaf4d83bddee39561e651b262c3a6f760',1,1,'authToken','[]',0,'2021-11-19 16:22:11','2021-11-19 16:22:11','2022-11-19 17:22:11'),('5b6953c6f844e1f8c0cc4532c7e429711c781c06acbbe4558621b7887e1efcdc25aac7b2b158fa60',1,1,'authToken','[]',0,'2022-02-15 11:26:26','2022-02-15 11:26:26','2023-02-15 12:26:26'),('5bb1ce3ec03694d39986b6a3955bac29e2f428993d88b64ee40846fe7b4e8824612e1cba63b01ffb',3,1,'authToken','[]',0,'2021-11-22 22:12:14','2021-11-22 22:12:14','2022-11-22 23:12:14'),('5c30e1f2c7d1c54f7ba599be64e6c222b204cd34d2e9ce5ca2f849c26cdeaae8caab49a48ca185fc',3,1,'authToken','[]',0,'2021-11-27 16:34:10','2021-11-27 16:34:10','2022-11-27 17:34:10'),('5c3b31d67c629f9ec795a5aeda4b335f2e55f99069ea0cb9a171132b51a9c2622251748d570c98ff',71,1,'authToken','[]',0,'2022-05-08 13:17:04','2022-05-08 13:17:04','2023-05-08 15:17:04'),('5c8d2d1021e46b6c6b66610eb14514be685a5adb244c19d5ee54f2576825d07c5f3284231464a6c5',1,1,'authToken','[]',0,'2021-11-30 17:58:18','2021-11-30 17:58:18','2022-11-30 18:58:18'),('5cc9115cd1384ab771e8faab17c5ec5c0b55584c37e9a53b45fe79360004cbbe97bb898546de23d9',152,1,'authToken','[]',0,'2022-05-19 20:08:22','2022-05-19 20:08:22','2023-05-19 22:08:22'),('5d4b5c2a96ce73680e0a497ed80c1c50ca44719705536fab48c1202de73566dd371f9028d7f986e8',124,1,'authToken','[]',0,'2022-02-23 11:02:25','2022-02-23 11:02:25','2023-02-23 12:02:25'),('5d632ab3a72adb1869deac1ddd46c08cdca524bf632cbdda4cba21fef4206bd3d611523512e3ff8e',50,1,'authToken','[]',0,'2022-03-21 09:32:05','2022-03-21 09:32:05','2023-03-21 10:32:05'),('5e4e22a3618d0934383ea49628a74c66d5338358c0e3995e53c68473b7beee725db2d4b644d7b97a',118,1,'authToken','[]',0,'2022-02-13 13:16:32','2022-02-13 13:16:32','2023-02-13 14:16:32'),('5f6a77572e767b4673e6929429e496b6d3ca921c1b5651d1e9965e0d0f7dd676ab52f1b9c3ca6989',3,1,'authToken','[]',0,'2021-11-19 16:22:35','2021-11-19 16:22:35','2022-11-19 17:22:35'),('600528f7dde9036653dfe64173cc971d5a31ea5df51a5ad3c294e137311b1c60233a6eee1c8f7429',137,1,'authToken','[]',0,'2022-02-27 21:45:28','2022-02-27 21:45:28','2023-02-27 22:45:28'),('60be67e67421633171298c55c686f71095fe0a3ae27551a81638f047444ff514fb2b48b558d5ca5c',8,1,'authToken','[]',0,'2021-11-30 19:55:43','2021-11-30 19:55:43','2022-11-30 20:55:43'),('6147ee209d95263bc83d1fe71ea030f1d30b612f212c0e22fada00f00c2abd3f2809a1dc34a3f09e',3,1,'authToken','[]',0,'2021-11-28 20:26:31','2021-11-28 20:26:31','2022-11-28 21:26:31'),('61bf564b95810030a8c357d4d916b318a3c96a6939232214023060f08f8e950535b8eea2f5a5206a',90,1,'authToken','[]',0,'2022-02-24 14:31:58','2022-02-24 14:31:58','2023-02-24 15:31:58'),('61d9ce07d4d9fcff77a92269796289d42095b5dfa53c8c4f73ee0e4d2a36a871240a25f0c0079f35',28,1,'authToken','[]',0,'2022-01-06 17:48:05','2022-01-06 17:48:05','2023-01-06 18:48:05'),('6225d1ae418f05f41be79e417dbd0c8d258d7b8e389527ab6f704e801a2d03a26fc9611945343db4',113,1,'authToken','[]',0,'2022-02-11 00:05:37','2022-02-11 00:05:37','2023-02-11 01:05:37'),('62304fc0af85f077d16e1a1c719c2eb27717acf6e4db9f8279e43cfc398db33a3ff247f14db0ff4a',1,1,'authToken','[]',0,'2021-11-29 08:31:22','2021-11-29 08:31:22','2022-11-29 09:31:22'),('629dfb13cf476d06ef623348000a7d6ed0b0e65cb1e19c79fcb9dcb3a1cc1b0eff858c36fcf75b23',153,1,'authToken','[]',0,'2022-05-31 20:34:13','2022-05-31 20:34:13','2023-05-31 22:34:13'),('62fe44768c98e0817f2d4eb48370e46a972ff518b7f7051494316e68e52eef45775d972b1f01792d',8,1,'authToken','[]',0,'2021-11-30 18:58:02','2021-11-30 18:58:02','2022-11-30 19:58:02'),('64263935ea175847f9786b073b950c262d99f8ba32cf5c3547586a02f07237a1441e91f765a6e677',45,1,'authToken','[]',0,'2022-01-24 11:39:42','2022-01-24 11:39:42','2023-01-24 12:39:42'),('65d058d8c8bf122c72a82184b0c2c5a9072ad401bc421042576916116516823f122135a464f63dc3',1,1,'authToken','[]',0,'2021-11-16 07:18:26','2021-11-16 07:18:26','2022-11-16 08:18:26'),('66309479086ca13c950d76c1337282ba66b0d3f3022e6a7debe7e7fcaee13bbd2a3a97e4bd54e714',86,1,'authToken','[]',0,'2022-01-28 11:58:40','2022-01-28 11:58:40','2023-01-28 12:58:40'),('6710e38d63b7f297072f91b4b454cf441fb5c5b7595932561c9499c7c232a02744eabd4b5af7eaf7',1,1,'authToken','[]',0,'2022-02-24 10:08:17','2022-02-24 10:08:17','2023-02-24 11:08:17'),('681c57dcbda3fe5e74604ad8bca30273303c48e825f013f1fab9ed3f3cff73d4a3a253491a6a4c01',118,1,'authToken','[]',0,'2022-02-28 04:16:55','2022-02-28 04:16:55','2023-02-28 05:16:55'),('683c43ca001b9c1d243bcbc15b8150861f461a2795010ab3588f56b3c18c15e6d53d40408bf7d4c3',1,1,'authToken','[]',0,'2021-11-30 17:41:41','2021-11-30 17:41:41','2022-11-30 18:41:41'),('68c1adb1dd85521848f0958feab3c2429109beec07f3906ea9c1feb144e0a8516eafbc3ac71d6e31',1,1,'authToken','[]',0,'2021-11-27 13:09:42','2021-11-27 13:09:42','2022-11-27 14:09:42'),('695ad66ec46aac0eb9adc209af1861fd2396ed28a4ad53f45543c42a8ebc5438e72948410a3572a5',1,1,'authToken','[]',0,'2021-11-19 08:15:58','2021-11-19 08:15:58','2022-11-19 09:15:58'),('6af65d824baafd68408addd51969c5c8119f346686920278a11a026865c43f990d4f3960b71594ae',113,1,'authToken','[]',0,'2022-01-09 22:10:58','2022-01-09 22:10:58','2023-01-09 23:10:58'),('6b2c55510310d8f44cf14611671d146f7c3722224858d6be368057a431b7ec3c227237311a380c7b',35,1,'authToken','[]',0,'2022-03-24 06:46:03','2022-03-24 06:46:03','2023-03-24 07:46:03'),('6c2d6a7f1d685e416e459e377ab6eb7036e9d54505f032260d53e89aaa8444a85d0f1a430976b220',144,1,'authToken','[]',0,'2022-03-15 14:09:09','2022-03-15 14:09:09','2023-03-15 15:09:09'),('6c6c075a89316dc83fd58b812185e904f3c7c6b5a51359f5f8e037e5b5e7e28e539ddcb368e6a3b3',76,1,'authToken','[]',0,'2022-03-27 21:12:06','2022-03-27 21:12:06','2023-03-27 23:12:06'),('6cc2bdd2acd09b787ab49f3e14a7922b60858fbb61422d6753dd7ddd43c9dd27d7c9fe034cfa8cde',1,1,'authToken','[]',0,'2021-11-24 17:01:59','2021-11-24 17:01:59','2022-11-24 18:01:59'),('6ccbc9985df78f744b44890a9b9629078cd9f01b239497b6446806d7bcd6b2e606324c9c3f570b28',48,1,'authToken','[]',0,'2022-03-28 21:00:43','2022-03-28 21:00:43','2023-03-28 23:00:43'),('6d16a9407b979171ca3b786464e7ef511d2a43b308f11f2c5202a96d3ab20739de113168766ecaf9',1,1,'authToken','[]',0,'2021-11-22 21:10:18','2021-11-22 21:10:18','2022-11-22 22:10:18'),('6d686366d9181cafdd1108e2b7fb0789f028a16427b62685aeecae3d2b1a9bc595cbdcfa93e50861',1,1,'authToken','[]',0,'2021-08-09 16:59:37','2021-08-09 16:59:37','2022-08-09 18:59:37'),('6d7ae44f5100c891783a52e6ded21d768696eae6c64c1946e04867cad972df871929805117f94b9e',1,1,'authToken','[]',0,'2021-12-04 12:52:29','2021-12-04 12:52:29','2022-12-04 13:52:29'),('6e44bf00f628d090a1d6ba88b601634ba44749d5747a1b50a9dc37180bda1cca271e5d7f8b51c68f',113,1,'authToken','[]',0,'2022-02-10 13:24:39','2022-02-10 13:24:39','2023-02-10 14:24:39'),('6f5e8528c7ae148cec8cc5936d290af3075bd5e2ae976bbfa966de86b58ef3f1e5f536d8ce909863',141,1,'authToken','[]',0,'2022-03-28 21:23:25','2022-03-28 21:23:25','2023-03-28 23:23:25'),('6f8c60589a64e7cc6f98303794146185469e39ec1358ae276baed064602645b647190d535add12ed',136,1,'authToken','[]',0,'2022-03-17 13:43:11','2022-03-17 13:43:11','2023-03-17 14:43:11'),('6fc4e788bc39820a2b0da26f9f12b004677f70ebac259cec1be9a0a890d91e140acf1e08fca6d3ba',3,1,'authToken','[]',0,'2021-11-25 21:09:53','2021-11-25 21:09:53','2022-11-25 22:09:53'),('6ff95caf94ecf61babc8ff5c86db031c5a8b5938e71b5e24c8900719f55d7c158dc3a3c76b0e6b91',55,1,'authToken','[]',0,'2022-01-25 12:40:59','2022-01-25 12:40:59','2023-01-25 13:40:59'),('70507b92608ea649f65032d3ff0fe6778fa8ed385526fab031b7f1c9b6ab4dd4541707b8ec5ccee7',28,1,'authToken','[]',0,'2022-01-16 13:49:24','2022-01-16 13:49:24','2023-01-16 14:49:24'),('7055c9e0bb51fa21d0adb9c0d2f7991c596a9177261c2a5ba40c084043e924ce3afe6b91c5b6e327',113,1,'authToken','[]',0,'2022-01-22 22:06:33','2022-01-22 22:06:33','2023-01-22 23:06:33'),('722c0e9ab35c06c5f9d57466d5388f4112db3dc8b67558afeb4e53a1d8d2dde16ea48ba9b7aeaf14',3,1,'authToken','[]',0,'2021-11-24 23:11:06','2021-11-24 23:11:06','2022-11-25 00:11:06'),('72a84d69c4d6d2de2349f13bafee64f06975db68f916bb6369967cf320705819ae5fd4080a78abe6',1,1,'authToken','[]',0,'2021-11-17 11:39:03','2021-11-17 11:39:03','2022-11-17 12:39:03'),('733012715ca3fe1fa41e1f7f714f6d3fb842ba704b8746862319c4ea36a179ebf2eb03b8e874a76f',118,1,'authToken','[]',0,'2022-05-01 16:18:28','2022-05-01 16:18:28','2023-05-01 18:18:28'),('737c9c46e5a2ff8933a6f8257cf4dac9099f8bf82c5b5647dc11301e89610dc2d241c163fd9c271c',3,1,'authToken','[]',0,'2021-11-17 10:48:53','2021-11-17 10:48:53','2022-11-17 11:48:53'),('73c1ba7f89001096b1d014f2c30bf58713378ff5aa424ce66b80bbcbe109093ee484f6d689bee712',82,1,'authToken','[]',0,'2022-02-25 19:33:04','2022-02-25 19:33:04','2023-02-25 20:33:04'),('740fcd98521a85c14509425da14b6603c420a8ec1936aa072c3b4a11d49b9782c8dc438814b22a86',3,1,'authToken','[]',0,'2021-11-23 18:56:28','2021-11-23 18:56:28','2022-11-23 19:56:28'),('74b2cc3c06d2dc3bab478a32192b4385312eab6dffce4637d4f5fa3af37a566421942050e70844e5',1,1,'authToken','[]',0,'2021-11-25 21:11:11','2021-11-25 21:11:11','2022-11-25 22:11:11'),('74d0d23b9d5fdf858b07b2f26b952e2d191424a77cba818ca17291d32df543d55031e77ac7b06b62',71,1,'authToken','[]',0,'2022-04-10 00:14:19','2022-04-10 00:14:19','2023-04-10 02:14:19'),('750c6c440fb0ccfccf2de72d064fbbacd749026679713337d0de2eeb228edd6fa8303500734c0657',1,1,'authToken','[]',0,'2021-12-12 15:59:17','2021-12-12 15:59:17','2022-12-12 16:59:17'),('767c70d33b0f6c6e000e3bc9f5f307ba5a0288ae5b8a311e96382c2ad022da29cc1ea7a3e8425c3e',1,1,'authToken','[]',0,'2021-11-19 15:35:11','2021-11-19 15:35:11','2022-11-19 16:35:11'),('77dbe49d343b110d6210b6d6ad9ca34619c5825b311ba4cd2d763fb08675be10b2ff352742e03c76',131,1,'authToken','[]',0,'2022-05-22 17:55:47','2022-05-22 17:55:47','2023-05-22 19:55:47'),('784b835f1a7803aac46ad3301ebb6dd1a1270ba793f87162e1c6de754c24f673a820de531f16cf34',50,1,'authToken','[]',0,'2022-05-22 11:51:00','2022-05-22 11:51:00','2023-05-22 13:51:00'),('78d0980f4dd6c0c999bf066990c90a14d68846fa72e7442b2a1d13da0b56c2b2262b1d04f1256675',118,1,'authToken','[]',0,'2022-03-17 23:55:13','2022-03-17 23:55:13','2023-03-18 00:55:13'),('7982ffe6e2787bf8c8c35fedc527f4490571929a2bb644d84efdb8751bd7061e3b94333a1a2b5021',93,1,'authToken','[]',0,'2022-02-25 11:53:20','2022-02-25 11:53:20','2023-02-25 12:53:20'),('7aba9e243e63db79224b7b8f4cc1178fe6b494bc7ceed1b8263cbb087ef11e079748574b86598bf0',103,1,'authToken','[]',0,'2022-01-09 15:00:38','2022-01-09 15:00:38','2023-01-09 16:00:38'),('7b7695b615b2b4433a1fc7b07a886a6a88ff68018cdcf1f60c60b007d49a1eb7f3982820067a5502',1,1,'authToken','[]',0,'2022-01-06 07:35:36','2022-01-06 07:35:36','2023-01-06 08:35:36'),('7bd81af0b644df58f025673737207a163be6bf91945f49c5cc531dde782db12cdad3fed8bfa3d273',1,1,'authToken','[]',0,'2021-11-30 11:24:59','2021-11-30 11:24:59','2022-11-30 12:24:59'),('7c325dc9764291f8b197bc4c203123414190354d6d8c2989852c17db5c83fd9ba4ad18cf155ce0e6',1,1,'authToken','[]',0,'2021-11-27 12:26:51','2021-11-27 12:26:51','2022-11-27 13:26:51'),('7c4e0a6967718d0acf391f5b3bb718b3c538d37a3108e5bdae6d4fed3f18ddab34c329d6cb4fdd36',148,1,'authToken','[]',0,'2022-05-22 15:52:19','2022-05-22 15:52:19','2023-05-22 17:52:19'),('7cc28f8ad009af31e3c182af4d4ce8793e82753481b46d29a71a12543c409db6353d6e7d45c04de2',1,1,'authToken','[]',0,'2022-01-06 20:30:08','2022-01-06 20:30:08','2023-01-06 21:30:08'),('7e511d528268345fd6f77f063531ce646f96f52aeb85771e2ca5a9a51cf02bca0e388080ddf01c17',123,1,'authToken','[]',0,'2022-02-10 23:58:13','2022-02-10 23:58:13','2023-02-11 00:58:13'),('7edcae597917052d7b66bf729a631056b9d915c03764a433553e3846092127c949c96a125c65a85f',58,1,'authToken','[]',0,'2022-04-03 18:41:37','2022-04-03 18:41:37','2023-04-03 20:41:37'),('7f3931892c7c2cde23aff3886b1c76c1c3a51017922268cd64e2992c1264d67e636b88d51b6ed7b2',28,1,'authToken','[]',0,'2022-01-06 13:31:05','2022-01-06 13:31:05','2023-01-06 14:31:05'),('7f529d57f61a826cbe33f1777c1761ef4ce9e66db7040909f89a5d321149aeb8a6b78426a76df473',61,1,'authToken','[]',0,'2022-02-28 12:18:07','2022-02-28 12:18:07','2023-02-28 13:18:07'),('80af240c604191c8f9c0fe73a83222fecb512ae9ec786183e34bbe809d23c94b58b2501d01cfec87',103,1,'authToken','[]',0,'2022-01-19 16:08:41','2022-01-19 16:08:41','2023-01-19 17:08:41'),('8154d358c9a787daec3dc11fa45e3fd9489531050269e5d200cd5b6c6c1d2b4248d8aa90a3e9ba9f',1,1,'authToken','[]',0,'2022-01-19 17:42:07','2022-01-19 17:42:07','2023-01-19 18:42:07'),('81faaa9e015f5514a7fe05e567fd248982ff49d896c97a4ca6c1973370d0d3fe77769ab3b22daf17',150,1,'authToken','[]',0,'2022-05-16 23:55:07','2022-05-16 23:55:07','2023-05-17 01:55:07'),('824c9bf1c7bedc99b8bc4d0cacd8428285c46fec17cedcd9c0df38b8d54c208801f4b78918f0141f',58,1,'authToken','[]',0,'2021-12-07 18:52:13','2021-12-07 18:52:13','2022-12-07 19:52:13'),('843e8cfbbe135ea65fb82e4597c21993b747c84163a80a2e281c59f9527512a991d9df6bdcf8a7aa',59,1,'authToken','[]',0,'2022-02-27 22:17:02','2022-02-27 22:17:02','2023-02-27 23:17:02'),('8504530be2532bf0272ed27cc3ddc2c4eb81433e57caa02a521c6e80a1f2777062f205d4ec68ba64',28,1,'authToken','[]',0,'2022-01-06 13:42:04','2022-01-06 13:42:04','2023-01-06 14:42:04'),('8512bc09decaf9036a5008ea262b746b3e3af7f9c34e9870e5a695d750999dbd3c43d60d80b1ae38',1,1,'authToken','[]',0,'2021-11-30 19:47:19','2021-11-30 19:47:19','2022-11-30 20:47:19'),('86a7c08ef921243a14f382da1d3718a85c3a57c160117a4c20b86fbec62fd1f9d8eb0586482928ad',1,1,'authToken','[]',0,'2022-01-07 05:50:36','2022-01-07 05:50:36','2023-01-07 06:50:36'),('86e1cb98e1f3179437c0b803c195d2e5e379f1b7ce5014bd03ff45a0eaee09b61010d60a0c491fb5',3,1,'authToken','[]',0,'2022-01-25 15:29:54','2022-01-25 15:29:54','2023-01-25 16:29:54'),('870b3e2072ead5d31a491c99dde924b51de67bd33af24090d8f249a4b9be83bb3b35ab9f4bcb77e4',133,1,'authToken','[]',0,'2022-02-16 19:05:18','2022-02-16 19:05:18','2023-02-16 20:05:18'),('87258dd91d72e3fa30e2ed5ad1be00e029638c6887e516a89d519b3ac81c37a6f0e702b6c5073017',1,1,'authToken','[]',0,'2021-11-24 19:09:49','2021-11-24 19:09:49','2022-11-24 20:09:49'),('88ac57907accafcd198c12a53097f1a5f3e7990b999a7a5d792963ad2b9b14d7eaa81e92d2ac2cb1',1,1,'authToken','[]',0,'2021-11-17 11:29:47','2021-11-17 11:29:47','2022-11-17 12:29:47'),('893e14c4dca7e5485c18f598fd5010e66b39bafeb48bb3a68c01c604d3d1da7fc64e102eaa8f9601',28,1,'authToken','[]',0,'2022-01-16 14:24:38','2022-01-16 14:24:38','2023-01-16 15:24:38'),('895e9dbdca31640a2a77328100e3dfb20c3cc3b737b54f73bdcf4d951fdef99a3f2c6a1a5128c139',118,1,'authToken','[]',0,'2022-04-15 17:51:43','2022-04-15 17:51:43','2023-04-15 19:51:43'),('898de7091a609d2118aa1b64b7b6f43ec6ebaf15b24fab75c1799297a540a5bad766055676f28ab6',1,1,'authToken','[]',0,'2022-03-28 21:48:48','2022-03-28 21:48:48','2023-03-28 23:48:48'),('8a470f73563503f00da075bc7feb84be64f44faa5ad239a359787538f36c2143032b48aeeb1847e4',118,1,'authToken','[]',0,'2022-03-05 21:40:30','2022-03-05 21:40:30','2023-03-05 22:40:30'),('8a514d659dcbbe261628234ea0a9fd8af1896a820bafb3cf8f88845cee6105df8a834b1dcb3ebf85',47,1,'authToken','[]',0,'2022-02-28 19:04:57','2022-02-28 19:04:57','2023-02-28 20:04:57'),('8ada8078eb789e793fa3422cac1b1febeef3acab3ad0dcec91792e51336ecdeb19ded56b91e7f7ea',113,1,'authToken','[]',0,'2022-01-16 14:12:24','2022-01-16 14:12:24','2023-01-16 15:12:24'),('8adfddf5e864d82de585a14553cdcb3019aaba6266a8b492325a99ecf83f7b1c49bcafc81155aade',113,1,'authToken','[]',0,'2022-01-07 21:21:53','2022-01-07 21:21:53','2023-01-07 22:21:53'),('8afab352552eac8be15bb43a12a390033515a36e3e73f73cb0cc61021b27d5a589f9cfd8c7fe1765',1,1,'authToken','[]',0,'2021-11-30 17:05:41','2021-11-30 17:05:41','2022-11-30 18:05:41'),('8b23979d94a8d0c5adca4dee395f24bfdf0858c909a9ac092148ac4875ab5a96dd19416e27fabcea',1,1,'authToken','[]',0,'2022-01-20 22:06:13','2022-01-20 22:06:13','2023-01-20 23:06:13'),('8b57b7d6e205de003e2634f5841ddfcc7acca94d64db034e7a17f44c6f873bfed70f82241795827e',3,1,'authToken','[]',0,'2021-11-16 16:56:04','2021-11-16 16:56:04','2022-11-16 17:56:04'),('8b5d78053ad1f390852441976d469711b39f64e87777514db833fefcdca49784d3a82006b3fa14b2',1,1,'authToken','[]',0,'2021-11-25 19:17:42','2021-11-25 19:17:42','2022-11-25 20:17:42'),('8cd20f3bd106f1691d2f662a9f8d7ad78d5eaadf747902b33b2397b216b686146fc319c0cc4eb3aa',4,1,'authToken','[]',0,'2021-11-21 16:58:11','2021-11-21 16:58:11','2022-11-21 17:58:11'),('8d32256ace02bbb0f90c5f274776e8b065fc39426a0b9faa246b8ea005ac6f98e59543caab605738',3,1,'authToken','[]',0,'2021-11-17 12:45:52','2021-11-17 12:45:52','2022-11-17 13:45:52'),('8d7709ad64e65eff516da5b50801e5c179622d7cd2b4b078852f3ab6e0be5a9b3b851b8372f9890f',1,1,'authToken','[]',0,'2021-11-24 19:10:42','2021-11-24 19:10:42','2022-11-24 20:10:42'),('8dd54caa1c04dfbf8f264e8c5b3641b25db326e262f2d7a330e7f3ce6915bef4f45b8e887a736a2d',128,1,'authToken','[]',0,'2022-03-20 21:35:37','2022-03-20 21:35:37','2023-03-20 22:35:37'),('8dedce6febc28a463db6d24735716a06180dd434a745b38cc9828d28bbd0a48aae4cb38a7fb99ccb',50,1,'authToken','[]',0,'2022-03-25 08:07:12','2022-03-25 08:07:12','2023-03-25 09:07:12'),('8e0bf216c426e6fad24f8bec515a8733c0667b8c2399a55889ccedb1a796569d4c2cda99cf33e667',48,1,'authToken','[]',0,'2022-03-03 00:34:52','2022-03-03 00:34:52','2023-03-03 01:34:52'),('8e1bbe245a7c744a2df9feac919ceb4303fe918a8d5a38abe909d7b78b4842beb3fa88faec72c77f',71,1,'authToken','[]',0,'2022-04-16 20:58:01','2022-04-16 20:58:01','2023-04-16 22:58:01'),('8f6599b909d6b280fa954e4f4caaafe0e7544b7327d8de3553c647d61cbb3f26751b1bd933f97cf5',35,1,'authToken','[]',0,'2022-03-27 10:55:16','2022-03-27 10:55:16','2023-03-27 12:55:16'),('902248805af352b2d0f7f61df6891121c79bb449607205ae8f28ce8ae9f5d8edfc73465d2df55134',142,1,'authToken','[]',0,'2022-03-17 13:31:31','2022-03-17 13:31:31','2023-03-17 14:31:31'),('90670283815e692f03b7f75fd998f88ae1d343e14c2618881522ec69ade81cb2f01ad15223447560',71,1,'authToken','[]',0,'2022-05-14 21:37:48','2022-05-14 21:37:48','2023-05-14 23:37:48'),('9073ae53ea9df6def64bd36c9ee578072be44e19c9494201662d66a3cb81903b52db98838a0c71ac',103,1,'authToken','[]',0,'2022-01-19 15:53:27','2022-01-19 15:53:27','2023-01-19 16:53:27'),('90a4f51d3d1cefcc2a65ba25a0fa0add1cbf543efc46b5abe1c0e371dd4718e1a7c93ead3dae966d',134,1,'authToken','[]',0,'2022-02-21 22:09:00','2022-02-21 22:09:00','2023-02-21 23:09:00'),('90ae7de3891549ea3725c1ea07149b9c720a50c650dd86ea84285f2dde366349453951b84280b40d',126,1,'authToken','[]',0,'2022-02-14 14:02:42','2022-02-14 14:02:42','2023-02-14 15:02:42'),('9126bcc4dcfb005e053a6f0c4720f4910d534dec49f810d9dc4deda63143d912ce87dcf7c55f22d1',62,1,'authToken','[]',0,'2022-02-27 22:10:15','2022-02-27 22:10:15','2023-02-27 23:10:15'),('91355198c4c0f1fce85118e33ac971b09a5336db28a1a84920d630c69d5c02400bc92922da6df80e',110,1,'authToken','[]',0,'2022-06-12 18:47:26','2022-06-12 18:47:26','2023-06-12 20:47:26'),('9155da2f71ab0f42052d99d06a20045fcf97a493fa45ec3890b1df677f91b3dcdfa1819dbba1746d',58,1,'authToken','[]',0,'2022-02-27 22:35:27','2022-02-27 22:35:27','2023-02-27 23:35:27'),('91661fbe498043f3b46979234c8ba5705e0b8e55ffc1f87735c89a743323438ecd07b05f26a7f6c7',3,1,'authToken','[]',0,'2022-03-06 14:34:07','2022-03-06 14:34:07','2023-03-06 15:34:07'),('9166c812d16a759a48f410dec7eca85a3a402ae31195b15b0d821fc6143d568ab3a58773afb95825',83,1,'authToken','[]',0,'2022-02-25 19:27:20','2022-02-25 19:27:20','2023-02-25 20:27:20'),('91c3d695928b7ad097d5ce51f06ce79fabfd1b948d4a5c59b36fe520b2f244a895d0275be59df5e5',110,1,'authToken','[]',0,'2022-03-17 23:42:54','2022-03-17 23:42:54','2023-03-18 00:42:54'),('9274ac5de124804e804b547f5190f2148223cfe02fd2f47e4e2a6e154e96a05076a2e99dacd1abeb',118,1,'authToken','[]',0,'2022-03-23 04:57:35','2022-03-23 04:57:35','2023-03-23 05:57:35'),('9284bc72f3885d7674141595559dcbb6a664defb151ef020185cf092888a2cfd37ded1937b3debd1',61,1,'authToken','[]',0,'2022-02-28 12:16:31','2022-02-28 12:16:31','2023-02-28 13:16:31'),('92bf86c16f930715af0b797b96cb346db05b72e83e294822db2cd24b0aa68a539aba296eb44685ea',1,1,'authToken','[]',0,'2021-12-08 07:05:34','2021-12-08 07:05:34','2022-12-08 08:05:34'),('92c0349c27a13ae6ddf6e86ca02075807ad8a47c8a4e57d403cbc0409f0d7acb8bad6e62494d1061',1,1,'authToken','[]',0,'2022-02-16 13:27:32','2022-02-16 13:27:32','2023-02-16 14:27:32'),('92ed5cf1fcd0c8919afdead1b62799ea3a1a3ea6850060febc18791843d0ec8c86fa125928612d52',1,1,'authToken','[]',0,'2022-03-06 18:28:40','2022-03-06 18:28:40','2023-03-06 19:28:40'),('93d20da7238d307eb6dbe89cbe86c9921830987993c8ce54f59e6ac5727b7bec86ad6453b7d823ff',114,1,'authToken','[]',0,'2022-03-21 13:57:27','2022-03-21 13:57:27','2023-03-21 14:57:27'),('94607be64c763fbc2a332e1d11868ae23836f0e63c9c09d2a861014a4a59ac75f5656b1be7c8c6bd',113,1,'authToken','[]',0,'2022-01-07 20:54:08','2022-01-07 20:54:08','2023-01-07 21:54:08'),('94bf0ff0a33b3625d3c7b6419dad0cda4e2b45c6d338771b41d78591f5c1703a8ba0c5d928c29032',113,1,'authToken','[]',0,'2022-01-29 15:13:32','2022-01-29 15:13:32','2023-01-29 16:13:32'),('9561881c4b06ad8040139613619649fcb5bce0e52109334b12abb9c21135436f9d8644e1ef5c3baf',89,1,'authToken','[]',0,'2022-02-24 15:09:30','2022-02-24 15:09:30','2023-02-24 16:09:30'),('958c63a91cdacd61cae4805d15f89acd5046337714a623bb661260232b20238ef5b64c285d31037c',30,1,'authToken','[]',0,'2022-02-21 18:02:34','2022-02-21 18:02:34','2023-02-21 19:02:34'),('95b9a48629433e572fcb1ba65639bce617cb9b816937b19b6d0a8074b344fe62e9251111d8102836',118,1,'authToken','[]',0,'2022-06-09 13:35:35','2022-06-09 13:35:35','2023-06-09 15:35:35'),('96729a8586ab802211bc0b4e2ef0007653a8710a0a315c57ccbd4f77f6908c0251a73e085438b84c',71,1,'authToken','[]',0,'2022-05-10 18:58:05','2022-05-10 18:58:05','2023-05-10 20:58:05'),('96b59edd23a8dba3e99c075cc2c43272fa3cfe5bcdc95bcdbb964323e6f1d0e886cb5060da835923',97,1,'authToken','[]',0,'2021-12-12 17:18:03','2021-12-12 17:18:03','2022-12-12 18:18:03'),('96c8429c1817eec4638cca518a9faa5352cc073fe937b4a8a0579f3416a9c0128f536fb9ff60f0e5',114,1,'authToken','[]',0,'2022-03-05 21:32:27','2022-03-05 21:32:27','2023-03-05 22:32:27'),('96daaf3523c62c67055bf72ed0c75c4c5b17ae9302f080d9720c4994d81981431d56b922b48f7003',1,1,'authToken','[]',0,'2022-01-06 13:45:22','2022-01-06 13:45:22','2023-01-06 14:45:22'),('96ee1a56d7fbd8cf0ae75dead77c90e5517fe74d60de10fda1910400dce641e34cfd5c04a87360f7',3,1,'authToken','[]',0,'2021-11-25 20:29:43','2021-11-25 20:29:43','2022-11-25 21:29:43'),('971542fcf42af6b23d3b4f1faa7cefcf897fdccf49c8bbb2aa7619d3a7a2da3043e9fff3290bceb1',1,1,'authToken','[]',0,'2021-11-19 10:08:12','2021-11-19 10:08:12','2022-11-19 11:08:12'),('97564acc99f8569ab4cfad6cf8527d35d291a3c779df45a0ce31f0cab9dbda20e59cae0768e72089',118,1,'authToken','[]',0,'2022-01-24 19:06:08','2022-01-24 19:06:08','2023-01-24 20:06:08'),('981598ec98b160bd5a194e36c292593c2c4d9a0e2db15f32a6393f18cab6561c888014b2a127e0c0',2,1,'authToken','[]',0,'2021-11-17 10:39:18','2021-11-17 10:39:18','2022-11-17 11:39:18'),('98775ab15de1a6cc0c1c0a44d8c2c9bde6c0266343d7d9268e3a5ae6bc2731cae4d25b977dcef932',139,1,'authToken','[]',0,'2022-03-17 14:46:03','2022-03-17 14:46:03','2023-03-17 15:46:03'),('98819e0528244d1b2a2e0156b7065bc92b9704b2085d4ed54c9422a364cf0ece6890628bc8ceb0ba',103,1,'authToken','[]',0,'2022-01-16 13:53:16','2022-01-16 13:53:16','2023-01-16 14:53:16'),('98b80e09fef7e061c368e670003adc1ae6356432d02355328be67cc5451faa3f9ea56856832a64d5',113,1,'authToken','[]',0,'2022-02-10 23:38:26','2022-02-10 23:38:26','2023-02-11 00:38:26'),('98e5e1431ad6560ab6c5d24f1a514044f6452775a2cd378a72927f1d4ff3358b43bd3036ac6cd6b3',113,1,'authToken','[]',0,'2022-01-22 22:01:05','2022-01-22 22:01:05','2023-01-22 23:01:05'),('98f5f5aa66c239a4872ef1f8e9b29a7dfc277df3ea29ed8ec4554f3806f089bc57539467f027b262',1,1,'authToken','[]',0,'2021-11-22 21:11:34','2021-11-22 21:11:34','2022-11-22 22:11:34'),('996a1bae98fc64e400e398e7945ae25ab4bae088c55a53509ddc9640ba1596964d4d1b8134bdbe45',3,1,'authToken','[]',0,'2021-11-16 13:34:27','2021-11-16 13:34:27','2022-11-16 14:34:27'),('9acc257845a0a2771401d5bc7a9df75a9a8bc7b353cad27d40a9bd7ba87a61d28771dcc810d39e20',43,1,'authToken','[]',0,'2022-01-23 19:22:14','2022-01-23 19:22:14','2023-01-23 20:22:14'),('9af72ea21de4b5fd5fb36f2c4dc4f0a9822daf5f2d7177f6dcc0628061fadef96c0203334e3af126',123,1,'authToken','[]',0,'2022-03-05 18:55:23','2022-03-05 18:55:23','2023-03-05 19:55:23'),('9b3b19d010acdf485bd992ba4ef3f9ab32e33d3debf4c2d2ff36f4989adf30f6ff596769543678e4',1,1,'authToken','[]',0,'2021-11-30 17:38:52','2021-11-30 17:38:52','2022-11-30 18:38:52'),('9c13bd7073916673cd7cd0f33e5b5b62d265394325dfbe4847916d354d2112bff2746290172cf8b7',108,1,'authToken','[]',0,'2022-02-24 11:39:40','2022-02-24 11:39:40','2023-02-24 12:39:40'),('9c2d17416414028f13dafc4be8a0ea0ca5c99862bd4c01f89713148b889c8d0714a5fe4666579318',1,1,'authToken','[]',0,'2022-01-21 19:41:06','2022-01-21 19:41:06','2023-01-21 20:41:06'),('9ca4e4a074f312d764a09e381058a819b35d747bd665337971374c1e29ed7e86e7302a4d91ed672c',159,1,'authToken','[]',0,'2022-05-23 20:31:01','2022-05-23 20:31:01','2023-05-23 22:31:01'),('9ca7bef3812aefae312d4b0826ace724bb399c4dd4db555fb9153fd171394c334ad57cd4d6261cc3',48,1,'authToken','[]',0,'2022-02-22 14:18:10','2022-02-22 14:18:10','2023-02-22 15:18:10'),('9cb2618676ddc417b8b177133afb5d301c12782bf8f6d1ba59e179cbe9eeaca19515b5c546890941',58,1,'authToken','[]',0,'2022-03-23 13:53:05','2022-03-23 13:53:05','2023-03-23 14:53:05'),('9cf3a9164b411d01be3701d57f24cd70e7329cd424a29afd304ecbbbeacaef40eece0f7338982192',58,1,'authToken','[]',0,'2022-03-31 00:48:25','2022-03-31 00:48:25','2023-03-31 02:48:25'),('9d9655ac7f917c0061dbbff444331986f16b45bfa4297481bf70d280d8e97b228d1538d39decd4a2',80,1,'authToken','[]',0,'2022-01-07 18:46:55','2022-01-07 18:46:55','2023-01-07 19:46:55'),('9dd005b0c34f11dc6248c499bce6c97063e40a82fa89e40757b3aab661b146e8023a09d64ca86e9f',1,1,'authToken','[]',0,'2022-01-16 13:42:04','2022-01-16 13:42:04','2023-01-16 14:42:04'),('9e066ea94b1751c0cb12c2d878040ce0fab90f0e0f9c2d46364751ae906b7988bd74ada0c087104d',107,1,'authToken','[]',0,'2022-02-24 11:59:57','2022-02-24 11:59:57','2023-02-24 12:59:57'),('9eeeed0ff8b688181ad88d8c1c42912b0d01896989662cefbd8b8bf3cb4b3aa6a7b9803844f789ab',119,1,'authToken','[]',0,'2022-06-03 22:14:26','2022-06-03 22:14:26','2023-06-04 00:14:26'),('9fc34862963d80864685b96830c2f62d1eadfa871e10654895515a2859ebd98af565138c08a2bf3e',3,1,'authToken','[]',0,'2021-07-23 17:33:03','2021-07-23 17:33:03','2022-07-23 19:33:03'),('a12b61752c5ada8b36ef924feebcee0da7851ef0bc5ba6aee75c4fb87b73b2cb233a09e0e2b95654',131,1,'authToken','[]',0,'2022-02-21 17:50:48','2022-02-21 17:50:48','2023-02-21 18:50:48'),('a161ab472877014e8ced173e3a8f5dcda7f71f41937ddc7486049a384d9cad3e8a1f79a3d0be6f11',3,1,'authToken','[]',0,'2021-11-25 21:52:12','2021-11-25 21:52:12','2022-11-25 22:52:12'),('a1b17058e4f16cc5537e3eba068ffa9488efebddc6b6fe1a188d7429ceedeea19b972b8ac266f9a8',45,1,'authToken','[]',0,'2021-12-20 13:12:26','2021-12-20 13:12:26','2022-12-20 14:12:26'),('a2051bfdbe68cb09bb6655cf3e1ae26dc4db9ba2b90f4c50a8c1e6dc87f0f8fe7496f97879bbb6b5',1,1,'authToken','[]',0,'2021-12-06 13:03:29','2021-12-06 13:03:29','2022-12-06 14:03:29'),('a228c8ddfe3e6bbc44a2ee05b51da8d86884f06c7a0925efff93f64328e3e7d086ab4ad9ebe92726',103,1,'authToken','[]',0,'2022-01-06 18:08:36','2022-01-06 18:08:36','2023-01-06 19:08:36'),('a255d337959938dc07ff4b759e494b15f98b825947a059181c014f0d43988cbf179423167b3269ce',100,1,'authToken','[]',0,'2022-02-04 16:05:39','2022-02-04 16:05:39','2023-02-04 17:05:39'),('a2ef1904c0962b0395e0584c7581e67254ecfdec204e7f1d939b14832069a675cf6cec7ceee23dda',105,1,'authToken','[]',0,'2021-12-15 09:18:25','2021-12-15 09:18:25','2022-12-15 10:18:25'),('a332fd071df34b4244fa7195af655bc539edca561ebba48d2e1c718810adcfaf15abbc73c81f37f1',145,1,'authToken','[]',0,'2022-03-17 15:28:30','2022-03-17 15:28:30','2023-03-17 16:28:30'),('a360baa9a0e3c30677b9d33d7225ba9f08ae3406e04f8117c98c5f33d7116808b92353cd8a59a309',3,1,'authToken','[]',0,'2021-12-01 06:11:16','2021-12-01 06:11:16','2022-12-01 07:11:16'),('a38609eba85879a5b60ee6352b8bab5b491fba3a836fc5b6a8c41971630a8e3b67474a262f2faa0c',52,1,'authToken','[]',0,'2022-03-01 00:42:02','2022-03-01 00:42:02','2023-03-01 01:42:02'),('a479513c63590eafa858b4c33e137747f1bb615ab68014650a79286baf8aa76121eb2f74b722dcdb',45,1,'authToken','[]',0,'2022-01-07 10:47:27','2022-01-07 10:47:27','2023-01-07 11:47:27'),('a486ae739654cd11318305d43f03349797b53b0f99803e224752d9842062fcdc191a31c25b3afcd7',76,1,'authToken','[]',0,'2022-03-12 21:19:39','2022-03-12 21:19:39','2023-03-12 22:19:39'),('a4d96ae7fa1a784889cef580366d7b1e815465bb464733051ab629888ebf86d139b53ab458193202',1,1,'authToken','[]',0,'2022-01-06 13:44:40','2022-01-06 13:44:40','2023-01-06 14:44:40'),('a53283a9b62f22e2cdd151bab0eaa1fa6334fe46bd86771d2d001f3bc67a34dd6f76227c1687fd94',3,1,'authToken','[]',0,'2021-11-17 09:44:22','2021-11-17 09:44:22','2022-11-17 10:44:22'),('a60a75e9bef59a878854837c5584e54304bd3f29eedd1a61f37d0b47a17be6fbe7eb21224a3df5e3',1,1,'authToken','[]',0,'2021-11-30 17:47:44','2021-11-30 17:47:44','2022-11-30 18:47:44'),('a66e794d87547cb858569cc63e01686719188d64aeffdc8fd490655be6174a69da50c744a5a6db29',72,1,'authToken','[]',0,'2022-02-27 13:01:10','2022-02-27 13:01:10','2023-02-27 14:01:10'),('a723e67d86d0f108cbd9bf9e2b660e32a9d77615aa3cc1de1affe0ad1c2d251565d997653bc87be9',71,1,'authToken','[]',0,'2022-02-27 20:16:08','2022-02-27 20:16:08','2023-02-27 21:16:08'),('a7444f0f0c090c0296d24f95eb8daf354c57dce04582f3e3f46602a4a630f0386e76cce06dfd9330',3,1,'authToken','[]',0,'2021-07-23 17:31:02','2021-07-23 17:31:02','2022-07-23 19:31:02'),('a812c60b4178858bd0cd45358ea9b7948d27c48d38476e81e6f522ac0b25e1fe84f9cabdc8698f0b',121,1,'authToken','[]',0,'2022-02-12 22:03:08','2022-02-12 22:03:08','2023-02-12 23:03:08'),('a8cee65466bd2bfbd19ee80ced56f475f9a8105fccba661a708c4028942ae9a574fcf0e9efdb686b',1,1,'authToken','[]',0,'2022-01-24 17:15:51','2022-01-24 17:15:51','2023-01-24 18:15:51'),('a8d7ce105fac894f41fbba5486877fc64186c7cf572c9ba25a32414af17051de161e37caae43987a',103,1,'authToken','[]',0,'2022-01-06 11:53:19','2022-01-06 11:53:19','2023-01-06 12:53:19'),('a92cbd0a94173a1d50e3a224397642ffb7cad63eaf409d6aaef945228c19ae2b1bf3d82f710efa16',103,1,'authToken','[]',0,'2022-01-19 16:04:25','2022-01-19 16:04:25','2023-01-19 17:04:25'),('a991c611640d1c616983d92310c8784ada9da01528ec62de22e94f31f9a0c8f8665183dd1c4fc3ed',86,1,'authToken','[]',0,'2022-01-29 16:42:29','2022-01-29 16:42:29','2023-01-29 17:42:29'),('a996049e1d48968378cb2fdb16f0ce87d7b09471a15d79b81ab2e4b01578eb6de3db6e01a1887334',103,1,'authToken','[]',0,'2022-01-07 08:08:01','2022-01-07 08:08:01','2023-01-07 09:08:01'),('a9b3566003903a6895ad3851f332e1d6043279dceeda453fdf1e0978d97eaabe9844e166ba1ffe48',1,1,'authToken','[]',0,'2021-11-24 20:06:33','2021-11-24 20:06:33','2022-11-24 21:06:33'),('a9bad0bc1409c54123ff9019ee1db7c25a97289554dedc9db175306dae9e24eaf92b588bd426d895',75,1,'authToken','[]',0,'2022-01-16 14:15:20','2022-01-16 14:15:20','2023-01-16 15:15:20'),('ab07fb9ac5337bb4ed289f036407a925bc07a5a17e8591beea58db8a965495baee61847eae1ced86',1,1,'authToken','[]',0,'2021-11-24 07:27:09','2021-11-24 07:27:09','2022-11-24 08:27:09'),('ab0b89324b6415c77ff8bdcc37221a152eb99be51a3935b7465b4c582d5084a4839ea3cd84bca104',76,1,'authToken','[]',0,'2022-05-22 18:01:22','2022-05-22 18:01:22','2023-05-22 20:01:22'),('ab3e467d43719e38562e4b9bd5e575a73e1af8c918bc935006fedd761a7fbcb0802dd46156b5c54d',1,1,'authToken','[]',0,'2022-04-09 11:04:42','2022-04-09 11:04:42','2023-04-09 13:04:42'),('ab4c18654ea5c4bca742747a86a6914ffba40e9f0e01c24604311360ccff5db36790bc93e5065e48',1,1,'authToken','[]',0,'2021-12-20 13:20:18','2021-12-20 13:20:18','2022-12-20 14:20:18'),('ab58b7598874cfd1017d74b9645f3adf5c4a3e9f5d2dbbf758813bfa1b97629aa257938816a0fa35',3,1,'authToken','[]',0,'2021-07-23 15:50:52','2021-07-23 15:50:52','2022-07-23 17:50:52'),('ab605b3885f932846660ce7edc8ecfefb5d7d65526082741b6893ca2a3abb91956cca3ef038147a2',86,1,'authToken','[]',0,'2022-01-29 16:43:27','2022-01-29 16:43:27','2023-01-29 17:43:27'),('ac6230ca61e7258b2e91ab4d373bf409c77d4624256bc7c5372b80420c8ff8a39b657909bcfa1b11',109,1,'authToken','[]',0,'2022-02-24 08:35:15','2022-02-24 08:35:15','2023-02-24 09:35:15'),('ad2e6731b65a4daa24cec31eb89d9b270b8397862c650134bd07ff0bda71dbc19f401eb02df74659',118,1,'authToken','[]',0,'2022-03-13 17:03:34','2022-03-13 17:03:34','2023-03-13 18:03:34'),('ad36f83c85415868fe4add3040bafe9fae9f25e90a2445789ff735a6eb03f9168fdd2c72d6332b5b',58,1,'authToken','[]',0,'2022-03-31 15:58:05','2022-03-31 15:58:05','2023-03-31 17:58:05'),('ae15fd664aab1ae4f5ae338f914fa45104ed5c2bcc674a4208df7c2a833d3f244022ba46de06e2f4',68,1,'authToken','[]',0,'2022-02-27 20:30:16','2022-02-27 20:30:16','2023-02-27 21:30:16'),('ae35ec01501ae7a62ce437884d080c87a6bbae33b1a398d031be62b6cff7997470481d0313335f4f',81,1,'authToken','[]',0,'2022-02-25 20:04:49','2022-02-25 20:04:49','2023-02-25 21:04:49'),('ae665d0ae832c496514ba3fc786a861945504a07ad04818670d3a758c5fc3286b60fed314fba7740',118,1,'authToken','[]',0,'2022-04-30 02:09:01','2022-04-30 02:09:01','2023-04-30 04:09:01'),('aebdbca658d80bdbd5f927f2e9abddb3e312c4022f018305da1609c15951876a09c8dbb89cf31f8f',113,1,'authToken','[]',0,'2022-01-31 13:20:07','2022-01-31 13:20:07','2023-01-31 14:20:07'),('aeffb4c8c16008158a831c6954261efccc004e2def7e6fc0c331eba8651ef08264c1186aa1e5aaba',3,1,'authToken','[]',0,'2021-11-19 10:36:59','2021-11-19 10:36:59','2022-11-19 11:36:59'),('af69bda94d1cbaa915db67639f8966c1244eadfbc798f8686c0cd536c79b2ccff5d3c51118f4657c',1,1,'authToken','[]',0,'2021-11-19 10:36:05','2021-11-19 10:36:05','2022-11-19 11:36:05'),('afe585b19966577a322ad62d0055e5337742a614075c2121370daa4a6bcf4f39b4004bd8631f3841',76,1,'authToken','[]',0,'2022-02-26 13:44:20','2022-02-26 13:44:20','2023-02-26 14:44:20'),('b009070e2e4cc53e62cf95eead1d67a69c3a8aa38dc80b39a4db4a35a669b8c1c046cd4057550e9c',1,1,'authToken','[]',0,'2021-12-03 13:06:48','2021-12-03 13:06:48','2022-12-03 14:06:48'),('b1407c10bd3f17641e2660f6bc80513b6d2a309574c0c8733407b9cb29420614ea407bed9c934ad9',1,1,'authToken','[]',0,'2021-12-03 15:36:39','2021-12-03 15:36:39','2022-12-03 16:36:39'),('b18579fc3be4feba74ed9d11614bb6ae0e78410fc502c8929bf7dfd4687effd07f0a8ac1d2c5f758',113,1,'authToken','[]',0,'2022-02-22 17:47:03','2022-02-22 17:47:03','2023-02-22 18:47:03'),('b1ec4aa5b3d4724d70c035c86bb3e9ac6438a20ad4e531b5f4231a46ae9ff3f00f2c10bdc99cee45',131,1,'authToken','[]',0,'2022-02-21 17:31:45','2022-02-21 17:31:45','2023-02-21 18:31:45'),('b214c17c1e9d6c1cfa7397c54e3d7d92affca90cc597e41f059ad97b7fb68cca08f7eb4e7226e6c8',1,1,'authToken','[]',0,'2022-01-09 14:51:14','2022-01-09 14:51:14','2023-01-09 15:51:14'),('b27a0838055c9249f9312b3b9c2ccae04c8e64885c537c483ea77c9ed726dc0c5ff2f63e0b1d03de',71,1,'authToken','[]',0,'2022-04-03 21:23:36','2022-04-03 21:23:36','2023-04-03 23:23:36'),('b2b40daf5f49a678e569ad45f40ae43d12e397a92e4fcfcdc7d923605a0ff5b9efc0d416b8b14a52',57,1,'authToken','[]',0,'2022-02-28 00:09:21','2022-02-28 00:09:21','2023-02-28 01:09:21'),('b3d09459813223b744877da3921736a3cd09ff8b2db8cee0ea850a158204d5fa6361c6f314c9b845',106,1,'authToken','[]',0,'2021-12-15 16:37:37','2021-12-15 16:37:37','2022-12-15 17:37:37'),('b42740bafb10878d990cd881eba8aa812fc04b60acece2aee7b149e0d992d5d02f2fed8db4ddcc50',4,1,'authToken','[]',0,'2021-11-21 16:46:54','2021-11-21 16:46:54','2022-11-21 17:46:54'),('b435784f1a64ce5b89f38862202b976bdf36bb8973eeedcc8f865e38c2cc6869b14510cccf923945',1,1,'authToken','[]',0,'2021-11-17 11:07:30','2021-11-17 11:07:30','2022-11-17 12:07:30'),('b43f621fb2b6d33d7c99c6b58fe48ea728f68432c6276e80915bd186be912ce67cb68d086bb9343a',130,1,'authToken','[]',0,'2022-02-13 23:31:32','2022-02-13 23:31:32','2023-02-14 00:31:32'),('b45c8b6202cb1a62f8a06966fa456117a6de5b8398a87efbd5a892faa2d2764a5d6f6cc16ae2990e',128,1,'authToken','[]',0,'2022-03-25 13:38:56','2022-03-25 13:38:56','2023-03-25 14:38:56'),('b5d9e03eaf32c4bc19eee2114ace26a650fb6ccbf721268869c89a4736d5187776983b270010f4d4',1,1,'authToken','[]',0,'2022-02-13 13:11:05','2022-02-13 13:11:05','2023-02-13 14:11:05'),('b762e05f9bfa60494609d5b99c9d2a2d3ccddefca1e6886223046f103a3031e7ca3696afd1c9d02f',1,1,'authToken','[]',0,'2022-01-22 10:45:41','2022-01-22 10:45:41','2023-01-22 11:45:41'),('b830f34dfecf3fc697bf5a0e9dc8aec1c299e3f664fb03874a2b388d95860d2900f7f96a38f53c08',103,1,'authToken','[]',0,'2022-01-19 16:00:22','2022-01-19 16:00:22','2023-01-19 17:00:22'),('b8969304ab904fe598c875bd63d1e2c053385b8a140d8de600b4f0413bc2238cebae8de097b4f232',43,1,'authToken','[]',0,'2022-01-23 20:09:00','2022-01-23 20:09:00','2023-01-23 21:09:00'),('b89d5537084f1d6ee9fa2b3d28891262397eeb86146a00154a5cabe80fa0fc2fd23ece5657b088de',113,1,'authToken','[]',0,'2022-02-10 23:17:12','2022-02-10 23:17:12','2023-02-11 00:17:12'),('b8f99d4aadfdfd65c1203d8617f66282b4de533a6634fe975165d7e27c39e2e3e34646316a10ce9b',144,1,'authToken','[]',0,'2022-03-15 14:14:39','2022-03-15 14:14:39','2023-03-15 15:14:39'),('b90c8b4ab0839b41ce222b0cf593623ec2f5020951dff82ac2f83cf036e935c00cd291c502ce924d',123,1,'authToken','[]',0,'2022-02-10 23:07:39','2022-02-10 23:07:39','2023-02-11 00:07:39'),('b96227802145526b49c80036bafe46a47715306a2f7a8a2fa3e6ef69d2b2cf1ad99ed01503b284ae',113,1,'authToken','[]',0,'2022-02-10 23:37:18','2022-02-10 23:37:18','2023-02-11 00:37:18'),('b9f076c48d4aba935abe5cad614f54fd98672614cb079c91c9587d810acf49bb05d03417c9666282',28,1,'authToken','[]',0,'2022-02-28 23:04:31','2022-02-28 23:04:31','2023-03-01 00:04:31'),('b9f7296b5f495f6215e1d80223de6929bdd3b6de0e7a432aa43f601dc6bfc7841a2a5401153028de',3,1,'authToken','[]',0,'2021-11-27 16:53:43','2021-11-27 16:53:43','2022-11-27 17:53:43'),('ba45fae4f11843e4feda4c0ed8bde2dd57e6a4d8c3c88495907283c7698cd1087858bcabdeb77835',1,1,'authToken','[]',0,'2021-11-30 08:07:09','2021-11-30 08:07:09','2022-11-30 09:07:09'),('babe964952c31bd73293d24f5386e8502905a1dac54c6167ad6b85229cff0e5c1333e53509e06b43',4,1,'authToken','[]',0,'2021-11-17 11:27:50','2021-11-17 11:27:50','2022-11-17 12:27:50'),('bb0ba1d18db02ac2557888a0963170916073dc418443019c29900f87946bcaaf3eb725461aeb20c4',3,1,'authToken','[]',0,'2021-11-27 15:07:31','2021-11-27 15:07:31','2022-11-27 16:07:31'),('bcba4bf90738fafe635da3e9156e5c669b76470aa53dd91bc1642d9e9e3eb571689b592ff70b9864',141,1,'authToken','[]',0,'2022-03-12 15:34:21','2022-03-12 15:34:21','2023-03-12 16:34:21'),('bcf4c3429d9a177de658b929c90533b8ceef67bd1b008f216a5debf344dc0549b27364b87b5635a8',3,1,'authToken','[]',0,'2021-11-19 08:38:21','2021-11-19 08:38:21','2022-11-19 09:38:21'),('bd328f159de418a5ef89d99f756207636e11b899cb94b97e1d2bcad1a47bcf9608766b24c7d6d50b',1,1,'authToken','[]',0,'2022-01-19 17:33:08','2022-01-19 17:33:08','2023-01-19 18:33:08'),('bd39b63f4a56ffcf4bb51de03bafc7984e25e08087a6d40c63faa2cd3180cd74dde4f0a1445a5ca2',128,1,'authToken','[]',0,'2022-03-20 22:18:34','2022-03-20 22:18:34','2023-03-20 23:18:34'),('bd63f0290763730fa79d7d22b04691c96880c92b5281e3f858741b40c3032599b622ffd5fb863628',58,1,'authToken','[]',0,'2022-04-02 15:15:14','2022-04-02 15:15:14','2023-04-02 17:15:14'),('bd94917db90b8ffec0b1632984603edfb6d131674726a58f9d142d5d928c4e8b93eb168882dc2b3c',3,1,'authToken','[]',0,'2021-11-24 23:11:21','2021-11-24 23:11:21','2022-11-25 00:11:21'),('bdd2024cff7bb8382ebc515a4de6839ce69aef45b2b2eda801a0819927660d10709983ed4a25a235',3,1,'authToken','[]',0,'2021-11-22 21:49:23','2021-11-22 21:49:23','2022-11-22 22:49:23'),('bf36ca683d481aac8ebced2aa5319564187c5168a24cdbe70efcc47a486f435c58645e497943b74e',118,1,'authToken','[]',0,'2022-03-21 05:07:52','2022-03-21 05:07:52','2023-03-21 06:07:52'),('c103af561f37dfebe8081612974620c9016c8099901cc76a0bac6b0cb2706bc9f8f7ded364bb2aeb',3,1,'authToken','[]',0,'2022-03-06 18:29:41','2022-03-06 18:29:41','2023-03-06 19:29:41'),('c12a6de37bddada1ccd562931b8ad50c28a50045f3a0745d5be8d09593e402e0a6bf0d2364450595',19,1,'authToken','[]',0,'2022-01-24 08:15:38','2022-01-24 08:15:38','2023-01-24 09:15:38'),('c197f81c3f80467d53482e5e27134872096fc3dfd075ebfdb04eb270717acae914dee02a2a1f32c0',135,1,'authToken','[]',0,'2022-02-22 11:32:39','2022-02-22 11:32:39','2023-02-22 12:32:39'),('c1c8495701ec1e8bc1a5141fb7e08e93f1fba86d570ddb40a0e9f21c4e5f58a89fed40e3016af4cc',86,1,'authToken','[]',0,'2022-03-02 16:05:06','2022-03-02 16:05:06','2023-03-02 17:05:06'),('c2c8239c827097a182969e350550a9fb7422a3e567f1eafae93281c794f03f0fda2801e352b58c88',112,1,'authToken','[]',0,'2022-01-23 20:21:54','2022-01-23 20:21:54','2023-01-23 21:21:54'),('c423158833c056dd6d4834afc64301ef34f273f8035a53e0ee49003fe5a40ad7b65f4a96d2197b5a',50,1,'authToken','[]',0,'2022-06-19 12:26:52','2022-06-19 12:26:52','2023-06-19 14:26:52'),('c42c550ff6b9cc078a8e6e3464c3efe70a635c651545bac73243ae7c60c35cebec4d02bb69c929e6',49,1,'authToken','[]',0,'2022-02-28 17:16:10','2022-02-28 17:16:10','2023-02-28 18:16:10'),('c436de672dde68cbacc2fefd84868b4e9843b1178517612a13f07da0048bc1e288f1a4a4c6c00519',50,1,'authToken','[]',0,'2022-03-05 21:30:20','2022-03-05 21:30:20','2023-03-05 22:30:20'),('c4e62b49110d3205ad893454d9e055169c134f850d9f2d2fd39647944b5f45ff43ccc1799d6b954f',3,1,'authToken','[]',0,'2021-11-21 17:00:21','2021-11-21 17:00:21','2022-11-21 18:00:21'),('c5ad93d42f43848463ddeffe9928a6444827ee7cd0a4292a3b3ec6fa1f7f2e882b2473239e942b01',58,1,'authToken','[]',0,'2021-12-07 18:53:56','2021-12-07 18:53:56','2022-12-07 19:53:56'),('c5b297fa1bb625af37f45de49ddfe93b7d811e2ddcb64da0957947c567bc203aa0779cfb3c2ff0ed',123,1,'authToken','[]',0,'2022-02-05 00:07:39','2022-02-05 00:07:39','2023-02-05 01:07:39'),('c5ee1bf7ae6d392f4a1ec3ce3bcf75ba9973cff9bb4945bad0902d21063220009c7b92ac58310486',71,1,'authToken','[]',0,'2022-03-12 13:39:08','2022-03-12 13:39:08','2023-03-12 14:39:08'),('c661a0fdfd78d338c1058ce9e0174b8e0814ff3375c295ab53b784b81b1e26b24f945ce54c255607',54,1,'authToken','[]',0,'2022-02-28 16:37:30','2022-02-28 16:37:30','2023-02-28 17:37:30'),('c6834aec782623dc640b0191ece9180564879548ab399b8fca497e94a3bf811a439921932e5dfbc1',58,1,'authToken','[]',0,'2022-03-27 20:09:51','2022-03-27 20:09:51','2023-03-27 22:09:51'),('c74e6aa6102958fb4a410e07fc98dedff3ee4a70177dcf1b0c41b9fab75b00150a3a8b11af347bf1',6,1,'authToken','[]',0,'2021-11-15 11:47:20','2021-11-15 11:47:20','2022-11-15 12:47:20'),('c75b92d2b66dbcfffb2dfe9d7bd398c9779bd76e1984c52ea5ee9034ede9a192911d3a1d40bca5b9',1,1,'authToken','[]',0,'2021-11-30 21:10:52','2021-11-30 21:10:52','2022-11-30 22:10:52'),('c787f57081c94e9f913a09bd6ffaf94cc19b7d764b8cdda8a63338e4583f037a78593c44d27d2633',28,1,'authToken','[]',0,'2022-01-16 14:26:25','2022-01-16 14:26:25','2023-01-16 15:26:25'),('c7e12caa27a1744551472c8ea48c158a7eda8cefd50712328c9c629e04eb15d2928d431397ea1112',27,1,'authToken','[]',0,'2022-02-28 21:00:28','2022-02-28 21:00:28','2023-02-28 22:00:28'),('c85bcd889962cba363bea96f05735838ee97269b623eeb1aa651b22ebf84c1c318a5951277948300',71,1,'authToken','[]',0,'2022-03-09 11:47:14','2022-03-09 11:47:14','2023-03-09 12:47:14'),('c87b4e0021625811863c10a459fe5e70c5e38916d23c68c2aaf034c8c8a5d9bd9a25bc6c2cdac693',1,1,'authToken','[]',0,'2021-12-05 09:42:53','2021-12-05 09:42:53','2022-12-05 10:42:53'),('c8e6a7af27433da7f84ae2faf58431aefd93d11ab82a87dfedc40af8a43363ea45e9c5938c7a3f9c',1,1,'authToken','[]',0,'2021-11-21 17:45:51','2021-11-21 17:45:51','2022-11-21 18:45:51'),('c95ae93ecebcaa843d70581577bfaeaf4f2254a120ab2eead199e470c9eae097b892b599e2e41c1e',32,1,'authToken','[]',0,'2022-01-07 05:53:04','2022-01-07 05:53:04','2023-01-07 06:53:04'),('caa04f3c0c5c11b3b97800fe4f6aeca79051e5b0af993a186079a88d646d5cb2032557ca3dc313a9',119,1,'authToken','[]',0,'2022-03-14 12:36:25','2022-03-14 12:36:25','2023-03-14 13:36:25'),('caab73c5ccb5b51ff36634880757c3b6a28355996b81d18c81964c49b3ed4cb6ae40ec3f2d30394c',118,1,'authToken','[]',0,'2022-02-20 16:50:40','2022-02-20 16:50:40','2023-02-20 17:50:40'),('caf7b5202febc4e14fe1324ddceb734ec7b4fb75bd65817e2966e0c7a8260471d5315decbdbd6a88',97,1,'authToken','[]',0,'2021-12-12 17:21:34','2021-12-12 17:21:34','2022-12-12 18:21:34'),('cb354baa00bf33bea331cb0c12b541b958d0266b1ff2c4b6aa113248df8c51338a4b3fd468200d37',128,1,'authToken','[]',0,'2022-03-20 22:04:22','2022-03-20 22:04:22','2023-03-20 23:04:22'),('cb604cd7e65297537d448978bcd8e8b3bf1b3728fd3dd7421aaf2fc201980fbf54e3fa7c5144a235',113,1,'authToken','[]',0,'2022-02-10 23:59:32','2022-02-10 23:59:32','2023-02-11 00:59:32'),('cb840af7c766ac70c705b8261b252212602c7f0866f1e70687dc06981dcc461b8ce830b02d2038c7',1,1,'authToken','[]',0,'2021-11-25 23:03:17','2021-11-25 23:03:17','2022-11-26 00:03:17'),('cbb715e53204fb8dff875cd47964337142b6dbee73fab0e6c88005634cfa3f082d288eb6612316b5',119,1,'authToken','[]',0,'2022-03-15 21:04:25','2022-03-15 21:04:25','2023-03-15 22:04:25'),('cc0bb4ac6cfcc972a3b30d89a1d226085260dc4337d1fb9c2d74322f433d2879c8d15232caa9982d',107,1,'authToken','[]',0,'2022-02-24 08:35:28','2022-02-24 08:35:28','2023-02-24 09:35:28'),('cc406e9403d9e63f3aea7858e1fa935c0542a6daf860097bf2b7c17020a5bb0fcd963a06d11024bd',28,1,'authToken','[]',0,'2022-01-09 14:50:15','2022-01-09 14:50:15','2023-01-09 15:50:15'),('cccfcd81ae5ad6ecd867e36c409633820612a407319538a943bd4f4f227de9420173890f28aa51da',123,1,'authToken','[]',0,'2022-02-10 23:39:46','2022-02-10 23:39:46','2023-02-11 00:39:46'),('cd0259c004f889fdd57d44688e0d843519a06640a372f9782039630a8065d913cc60a0b7951057ce',101,1,'authToken','[]',0,'2021-12-13 15:27:17','2021-12-13 15:27:17','2022-12-13 16:27:17'),('cdd37dfea8910b05d606fbb14d163d0518f46a00f03e6f43e32dfd52369d6ba272ef4fd2d7561fd7',126,1,'authToken','[]',0,'2022-02-22 15:47:04','2022-02-22 15:47:04','2023-02-22 16:47:04'),('cde46e935aec8a56a4f690dd2ccf9a7de07af4b9656d061145dea4dbeeb24e7dd3b65e0ad0144408',1,1,'authToken','[]',0,'2021-11-21 17:30:55','2021-11-21 17:30:55','2022-11-21 18:30:55'),('ce1b442dc755d26d884917c9393ff44babdc9b9f982b7e69de8559b4bf20e28454641bee025b27d5',1,1,'authToken','[]',0,'2021-12-03 14:52:31','2021-12-03 14:52:31','2022-12-03 15:52:31'),('ce5b1dfcad22b6393cca9abbd0b174e1887346c20fd92771e809437f6e088cc6b526faa3de89b896',158,1,'authToken','[]',0,'2022-05-22 04:27:59','2022-05-22 04:27:59','2023-05-22 06:27:59'),('cebeb770e90e53670b4394534e7498886a7e4c68cd82b3603a3d33ef5b7ee0dce7fd3f12258f480d',3,1,'authToken','[]',0,'2021-11-21 16:45:06','2021-11-21 16:45:06','2022-11-21 17:45:06'),('cf1b521deb1dd4623d14398ef4595ca3d3bb7d4ae82c281e85c64f097ad2ac3f5e73f4791188edb7',26,1,'authToken','[]',0,'2022-03-01 10:46:56','2022-03-01 10:46:56','2023-03-01 11:46:56'),('cfb96fd71cd17060506cebd583f907a54f0948e8c58040eaa3fb8f6e8a7d47aabdf6641ce51d9c09',3,1,'authToken','[]',0,'2021-11-21 17:25:31','2021-11-21 17:25:31','2022-11-21 18:25:31'),('d06e2225169c6bc550c0fb990ed9642f18cf5d1b5c1511837a64a1923d066ebd39767a3ab5d2a093',15,1,'authToken','[]',0,'2022-03-28 20:19:22','2022-03-28 20:19:22','2023-03-28 22:19:22'),('d0c2bc0ce410fb33f388d3765883932532f01eb4eba15d84ef16e5ee67f088d5ec953adbc20fcf36',131,1,'authToken','[]',0,'2022-02-21 15:21:02','2022-02-21 15:21:02','2023-02-21 16:21:02'),('d1a882b4b5c3b175ef9b04bad0bcab0ed13f343498552b56885a4219213063f88f22f9eed98da075',156,1,'authToken','[]',0,'2022-05-26 10:02:56','2022-05-26 10:02:56','2023-05-26 12:02:56'),('d21e9937d9190b55709c16fbddab2dc4f5d39d41b3401a0849c486bdb79e1148eb5b66e1a8016c91',3,1,'authToken','[]',0,'2021-11-17 10:43:14','2021-11-17 10:43:14','2022-11-17 11:43:14'),('d2b3f995d29f1852a2d5b77f16e9b6d2bb4b458d364cbfc1d1e7d52f8b741fa8c6d9839297baa645',1,1,'authToken','[]',0,'2021-11-25 21:11:37','2021-11-25 21:11:37','2022-11-25 22:11:37'),('d2da62013e82de14d342e2a43d805627c72b484f5fad94c348365708504be5c0ae8ed00acaf369d7',45,1,'authToken','[]',0,'2021-12-22 07:17:29','2021-12-22 07:17:29','2022-12-22 08:17:29'),('d32b371e4769fc7db23b52cf8c5de642ff2e636b7d23aaca3494b084c3a3cc03fcbfbc18c5574217',71,1,'authToken','[]',0,'2022-04-13 17:35:45','2022-04-13 17:35:45','2023-04-13 19:35:45'),('d3563a4885ae88b293e03aea572a65c08964145895e1c45220f78e9bb1cb97afc858a2300e3cce09',62,1,'authToken','[]',0,'2022-03-06 11:44:15','2022-03-06 11:44:15','2023-03-06 12:44:15'),('d3a30931424e277691c0eabeac60029bcb7aaad29a61b0e568982da7690bbb9343cee81f206eab4c',19,1,'authToken','[]',0,'2022-01-24 08:05:58','2022-01-24 08:05:58','2023-01-24 09:05:58'),('d409423e93b57d92435169607bf14eb9b512bcbb46fdccd5e9ee7783f4608c3672c493c436836a07',118,1,'authToken','[]',0,'2022-04-26 17:21:58','2022-04-26 17:21:58','2023-04-26 19:21:58'),('d4c5f7467015e8bfce82c6ad0262a4aa859ee4a518e84524da6aa525a9a8287d5f3cc5d92bbcdd96',6,1,'authToken','[]',0,'2021-11-15 11:51:07','2021-11-15 11:51:07','2022-11-15 12:51:07'),('d53ebc76a8b47abff69d9a5ec5fbb65850e49ae9c2242a3e06a03cfb16d0c1c72fe7adad76b5b1f2',156,1,'authToken','[]',0,'2022-06-11 08:01:56','2022-06-11 08:01:56','2023-06-11 10:01:56'),('d546aba5d8b4b3bc0125a85e9848cda857f9b3eb50817562e5aa71db2ec6a1f8dafbfa1be054661d',113,1,'authToken','[]',0,'2022-01-23 08:49:47','2022-01-23 08:49:47','2023-01-23 09:49:47'),('d5563e4ad940e11f7111447f69949ae713a1ddabd16a4e56ba5e55874f5723bb4743005629d019f8',48,1,'authToken','[]',0,'2022-03-01 12:32:18','2022-03-01 12:32:18','2023-03-01 13:32:18'),('d5a7b8eb621f9eaf9f8fba72ea257e3a4fd17b550d9a7941477f2bc955f36b88cc56063fc11c89ad',71,1,'authToken','[]',0,'2022-03-12 13:37:38','2022-03-12 13:37:38','2023-03-12 14:37:38'),('d5d44083c290a6a1909b10377b541c6f975751773d9f793be3a4732052ce32edb00e630c8a695e8c',3,1,'authToken','[]',0,'2021-11-28 20:12:57','2021-11-28 20:12:57','2022-11-28 21:12:57'),('d5f10873d3d64242d245ed0a39d002a2661c4133128a32ef650208f047c15cca02e8b935f34116e9',1,1,'authToken','[]',0,'2021-11-25 22:45:15','2021-11-25 22:45:15','2022-11-25 23:45:15'),('d602d1b939f4a81ca1b6f4ed9ba911e357533607cd58a8421e7daa8712f8ebb8a04bade1276d8e61',50,1,'authToken','[]',0,'2022-05-22 10:18:52','2022-05-22 10:18:52','2023-05-22 12:18:52'),('d648841fccaf8ee0beba3b761fac747f3901e4b32dc5eceb2a52f7865f63ab2e8b571bec2155e334',50,1,'authToken','[]',0,'2022-02-28 22:20:13','2022-02-28 22:20:13','2023-02-28 23:20:13'),('d6fd6874dd8f44b13106ef78c3685390bba3ae5bc717dcc7333c617bee320c05a4d7ef9cdea0bb8a',3,1,'authToken','[]',0,'2022-01-25 10:16:49','2022-01-25 10:16:49','2023-01-25 11:16:49'),('d7416e94809147e4825e93675ce0fc93daa30050efdfb2be1c03033312f989a5ce5c276bb34b3bd8',1,1,'authToken','[]',0,'2021-11-21 17:31:39','2021-11-21 17:31:39','2022-11-21 18:31:39'),('d890c3290cef10f47c5cf8aea23ef3a21ec7623b237e424b0a89c5a77403649cf8634b7198610d3e',58,1,'authToken','[]',0,'2022-03-23 13:49:13','2022-03-23 13:49:13','2023-03-23 14:49:13'),('d91150fe40b01fc163dbd934b853572f3f65c6061d942391d6c58348ead4ca3731009bc2b2b888a2',86,1,'authToken','[]',0,'2022-01-07 20:06:27','2022-01-07 20:06:27','2023-01-07 21:06:27'),('d936f0b93fc68e4a32d27151a78fea508f02c2081f841d8883925c5651ace10c54adda02a5325699',1,1,'authToken','[]',0,'2021-11-25 20:05:41','2021-11-25 20:05:41','2022-11-25 21:05:41'),('d95f2e9dcc041a706ce3b06714cb700f4e023233a0679dcf9fb8896e7d45218b9d17ece9c226fce8',123,1,'authToken','[]',0,'2022-02-10 23:44:51','2022-02-10 23:44:51','2023-02-11 00:44:51'),('daa69e19adaac784cea1b7cd338a51ec5d8e5e6aa7f5affc0b9264bebefb519bbfe626b797436f3e',1,1,'authToken','[]',0,'2021-11-23 19:01:07','2021-11-23 19:01:07','2022-11-23 20:01:07'),('dae2beb77e8bd0eb303619fd55220f7e65ca26aa419a6e4b43ae153cecefc3aa0cf856aff8f20a62',5,1,'authToken','[]',0,'2021-07-03 19:04:54','2021-07-03 19:04:54','2022-07-03 21:04:54'),('db1421ca6fae1828bf82a5c74b99b73da4e7fa7a380fe3ab384ae92698a395991247db772730ceb1',1,1,'authToken','[]',0,'2022-01-21 19:53:02','2022-01-21 19:53:02','2023-01-21 20:53:02'),('db241dfade0233df19903bf34f836cb591f6eb26dea8fca2faffc5782279ea024575b44707917103',28,1,'authToken','[]',0,'2022-01-06 13:37:51','2022-01-06 13:37:51','2023-01-06 14:37:51'),('db72d4fe9ed22a377018c88324fde3712fea17f0f9ed2166c3c84f46335bb47c727203679f21725c',1,1,'authToken','[]',0,'2021-11-23 19:02:04','2021-11-23 19:02:04','2022-11-23 20:02:04'),('db99208754a130fc2dd05e8cad7666546ac5fed2d99d844236be7358346d53e7db95d92a84ec9b70',153,1,'authToken','[]',0,'2022-05-30 15:08:57','2022-05-30 15:08:57','2023-05-30 17:08:57'),('dc072be298b3e0f73f055ce2372b5617db017ce52409eea4414134305ba52a7f91399870940bd018',28,1,'authToken','[]',0,'2022-01-06 13:33:25','2022-01-06 13:33:25','2023-01-06 14:33:25'),('df170997af22425a3c7196d70c81b0a4e9fbdf8d70feb6e1604632cb2382f33470bc44ffc24847e7',15,1,'authToken','[]',0,'2022-04-10 11:18:36','2022-04-10 11:18:36','2023-04-10 13:18:36'),('e046231eb80e54e7f71443b2758d3df43045f034cf6ad801e44308c9dfce8aca85a4c61608000066',108,1,'authToken','[]',0,'2022-01-07 06:03:13','2022-01-07 06:03:13','2023-01-07 07:03:13'),('e06568964e5e4144a9d2e1b3acbea05f25ff92de852b2d9d9d74202f22f831284738c394103e4816',123,1,'authToken','[]',0,'2022-02-12 22:57:14','2022-02-12 22:57:14','2023-02-12 23:57:14'),('e09abacc01d3ff71ad73737918acb093bb8bd7ceb0d203f656ffd0b0367cac0d20fb4baf995c4944',141,1,'authToken','[]',0,'2022-03-15 10:34:03','2022-03-15 10:34:03','2023-03-15 11:34:03'),('e0bbcb02b918eb2a3fa4b2d693e2206d0f38348571816167edfd8f1134d121ef57a02a03d815ad81',3,1,'authToken','[]',0,'2021-11-21 16:44:26','2021-11-21 16:44:26','2022-11-21 17:44:26'),('e11c1c112fad7eb15256b32ca573133784f103d5fa12a3d5abaed6663666a22b6a3a5eb06c0ecdb0',8,1,'authToken','[]',0,'2021-12-01 06:56:49','2021-12-01 06:56:49','2022-12-01 07:56:49'),('e227a9fdd11bb0fbf6069342de8e112822ac30e0949feb5893bd527c173b02da66526cee38a23644',50,1,'authToken','[]',0,'2022-04-03 13:53:53','2022-04-03 13:53:53','2023-04-03 15:53:53'),('e25efa529aea2a6866b624d830f5273cfd8da28ef2d63bfa45059fed4365bcb4c98247f84a3732d7',28,1,'authToken','[]',0,'2022-01-06 13:42:34','2022-01-06 13:42:34','2023-01-06 14:42:34'),('e26b9f634ff9adb9d9ccdb700fb4b89fe3b4a280f52ccb863c057e1f953924341391e89cc58971ab',3,1,'authToken','[]',0,'2021-11-25 21:36:53','2021-11-25 21:36:53','2022-11-25 22:36:53'),('e374b73fd695c27b3ab4f9fdd0d42ce6c8e4901c4f0bebec3cae75d97792c602d2189ef16d5bc3b4',146,1,'authToken','[]',0,'2022-05-11 18:34:43','2022-05-11 18:34:43','2023-05-11 20:34:43'),('e3d4b42495a3ce0e6a06e8c8872d773996db86e5eb844e4ed8c5db30b8a4b575b86cca7c736b1650',1,1,'authToken','[]',0,'2022-01-06 18:05:54','2022-01-06 18:05:54','2023-01-06 19:05:54'),('e4a48d904aba05bc09ad8ab7e639c9e5458364a260bcb354776cc74f77b1630152f0744a766a4ba0',160,1,'authToken','[]',0,'2022-06-19 16:30:17','2022-06-19 16:30:17','2023-06-19 18:30:17'),('e51f622006a17be9db386c18174af620165b5dd97d00890508a32b5343fb0d74b009821e98d48420',1,1,'authToken','[]',0,'2021-11-19 09:40:26','2021-11-19 09:40:26','2022-11-19 10:40:26'),('e529e4d9e9e2fd1109ba0d76671350dac7d953b2364d8fb4a1f142c210838386949808506c7b1c8f',118,1,'authToken','[]',0,'2022-02-11 13:43:48','2022-02-11 13:43:48','2023-02-11 14:43:48'),('e5416f45a43a3d3f01fa4a72697867569824f50541632c5a9627819a2e24fd50344c60fda1f305a4',37,1,'authToken','[]',0,'2022-01-24 19:36:07','2022-01-24 19:36:07','2023-01-24 20:36:07'),('e580ac2fd59aeac71dcb382712f5ec83bd12eed2234e3090d7375733ad9c45437c6d7021e330e14b',3,1,'authToken','[]',0,'2021-11-16 06:59:54','2021-11-16 06:59:54','2022-11-16 07:59:54'),('e5dddffb98e7283e906af77ca5fe0b633d74110965685f3a73e6c609735c7c07c84e0a6d9d951ecf',71,1,'authToken','[]',0,'2022-03-18 17:48:47','2022-03-18 17:48:47','2023-03-18 18:48:47'),('e5f93ce1f5e9c34495ba8891cc42c1fe101460dc04bf56d211d0e4f480075eb51810e9d9372f666e',118,1,'authToken','[]',0,'2022-06-20 14:25:32','2022-06-20 14:25:32','2023-06-20 16:25:32'),('e6afc366f3bb65f321efe6cbe32d69f8db95159277b347056054a672abb5780c3b292425718273f6',80,1,'authToken','[]',0,'2022-01-07 08:28:44','2022-01-07 08:28:44','2023-01-07 09:28:44'),('e6df982551409a6092c049dc292b73fb6ab183211dacbc6582d71d262cc7373e049b204ed5ed1f05',48,1,'authToken','[]',0,'2022-02-22 17:58:02','2022-02-22 17:58:02','2023-02-22 18:58:02'),('e7763d4bad8b7a736e770cbf86245278259fa2f528a43da459dcdd2ed023feac103625bbaeec0bf3',76,1,'authToken','[]',0,'2022-02-26 13:48:41','2022-02-26 13:48:41','2023-02-26 14:48:41'),('e78f58a1f0fb63167a25412cc265901050b032c0436f494d0753815d17c181986af23a38ce2eb277',3,1,'authToken','[]',0,'2021-11-30 12:41:22','2021-11-30 12:41:22','2022-11-30 13:41:22'),('e7aba42404bc2c7fdd9f65f4cb1a9aacdd4413b525f74e4a2c7659ce764061c015d15b3aed073f71',1,1,'authToken','[]',0,'2021-11-19 09:56:36','2021-11-19 09:56:36','2022-11-19 10:56:36'),('e7ace3a8d6297730b2ce03f16f5c8d31d59c0624096e1ab2c4b8f2633a5013c9002d844ff147b92d',8,1,'authToken','[]',0,'2021-12-02 08:41:53','2021-12-02 08:41:53','2022-12-02 09:41:53'),('e7f8fc77469da077fee9e4e6a3f7329ab4e31fff6e14330a5a41f7f99f7a53f6adc4a99000b2cef8',45,1,'authToken','[]',0,'2021-12-23 06:14:05','2021-12-23 06:14:05','2022-12-23 07:14:05'),('e8178cabcd80b1bc6bf085ac8b1aa2b6c1676f6f91a6c89312363f851044f62056b8ce8dd09769e6',3,1,'authToken','[]',0,'2021-11-19 15:35:34','2021-11-19 15:35:34','2022-11-19 16:35:34'),('e835c0024ab64a6d61e85bda8f0dec30e1f4009a74a1440662069291701d16c1cf745521bf1676fe',80,1,'authToken','[]',0,'2022-01-07 08:19:01','2022-01-07 08:19:01','2023-01-07 09:19:01'),('e854f5cf047f3618ad2b7fe4b2eb972a6b7ecafd0f7ea1fcd120369baf9d9e756390afc7823863fc',113,1,'authToken','[]',0,'2022-01-16 14:33:07','2022-01-16 14:33:07','2023-01-16 15:33:07'),('ea2bfb8d8b164e81b5ad991ed2494bebf2e1624d0ddf7f9e7a402087b956a14527dadb557c484e16',3,1,'authToken','[]',0,'2021-11-19 10:02:34','2021-11-19 10:02:34','2022-11-19 11:02:34'),('eae37c1f3e459c0546d852768b4aa338c11752c65983606136c1f410e355e9c4b50159b188093840',103,1,'authToken','[]',0,'2022-01-19 22:06:14','2022-01-19 22:06:14','2023-01-19 23:06:14'),('ebcda42bd44b157b33807a12b03c5bd3352259f08b6e825f669e53abe17bc8619f3ca8f376a32b07',1,1,'authToken','[]',0,'2021-12-02 07:11:39','2021-12-02 07:11:39','2022-12-02 08:11:39'),('ec1fda6ef6141b99da0576ae4b7116b69bd41b51e46dc00309fdf9570d3d65dccaa853840d67b0bf',103,1,'authToken','[]',0,'2022-01-06 07:36:28','2022-01-06 07:36:28','2023-01-06 08:36:28'),('ec3bcf6e8d23240cbfaa94a8f547fc40dd14de4cfb447b7ca1bcd14bd1f136d1d3f64aee781828d0',1,1,'authToken','[]',0,'2021-11-21 20:35:31','2021-11-21 20:35:31','2022-11-21 21:35:31'),('ec7a7c42a1bbcf51a9d970a84e6269238c74055a2e2e85fa41a72f425a6949d689137ab02d34455a',86,1,'authToken','[]',0,'2022-01-30 10:58:06','2022-01-30 10:58:06','2023-01-30 11:58:06'),('eca2ee869a0ac16f4a7da6cb1a7a862d1ece451c3d4e1826fe6171e4210e51ee3e76c736a834d338',61,1,'authToken','[]',0,'2022-02-28 11:38:32','2022-02-28 11:38:32','2023-02-28 12:38:32'),('ecb9ebee2ccc72d200e9258844c33e639419d61cba23de7c9a1891a8043a6b079ea6006b85943008',3,1,'authToken','[]',0,'2021-07-04 15:18:52','2021-07-04 15:18:52','2022-07-04 17:18:52'),('ecd724f07a665a7b4f0c4f1413e87706cd568b9fdc1c591bee098cd794faef98d823866cfeb7b4fc',123,1,'authToken','[]',0,'2022-02-10 23:56:56','2022-02-10 23:56:56','2023-02-11 00:56:56'),('ed09871840cfad437226ad152c743b09b0e19bd6a3c95a6b98d5ddadb86ca2f5bae7e101bf3f4c63',1,1,'authToken','[]',0,'2021-11-25 10:29:45','2021-11-25 10:29:45','2022-11-25 11:29:45'),('ed2e7694e874466e87def76d982d4a56582abd70fab851526cdb8f3e49a8e927fe859fbf0b5d06d8',58,1,'authToken','[]',0,'2022-04-04 12:10:53','2022-04-04 12:10:53','2023-04-04 14:10:53'),('ed3811297b2980fa16745cf98e341ec1efbcbd2542e509f06d8219a8968844f0d01a806003ff67eb',97,1,'authToken','[]',0,'2022-04-10 21:26:51','2022-04-10 21:26:51','2023-04-10 23:26:51'),('eeb5b81bbee340e318d85e84e792f1e4e62d784cb923ed90eac29d75642ed8f89a7e2c973d3d8968',23,1,'authToken','[]',0,'2022-02-28 23:33:01','2022-02-28 23:33:01','2023-03-01 00:33:01'),('ef0979193c8c3c2d70ad6fee2d6de3d688474c587a6504ce51c24a6902ec81fa783e322d3d38f382',69,1,'authToken','[]',0,'2022-03-08 21:28:41','2022-03-08 21:28:41','2023-03-08 22:28:41'),('f078a277b55f4e2a1ae8fc53d409c4eee6481b3a4dbdb6ec8cd799f99f1143eaadb5dc2695312323',1,1,'authToken','[]',0,'2021-11-27 16:03:29','2021-11-27 16:03:29','2022-11-27 17:03:29'),('f08e241ab0cb53823ff03aff5e1481d814d9121519e565e79827b65aa167e7dab08986d409584fcc',1,1,'authToken','[]',0,'2021-11-25 07:01:52','2021-11-25 07:01:52','2022-11-25 08:01:52'),('f0eb7465528e861f2e0324568ec06a6ef12c9e46398fd552ca69b956955d265c17edf3e5c2027b0b',1,1,'authToken','[]',0,'2022-01-22 15:10:12','2022-01-22 15:10:12','2023-01-22 16:10:12'),('f12e8a35a0960939602cb74204c6ec669337b0b53882a511e920ecd4195001eb074f6dcd6b16238b',1,1,'authToken','[]',0,'2021-11-17 11:20:08','2021-11-17 11:20:08','2022-11-17 12:20:08'),('f14a1af7ea99d89b8e5a3c3df6dae173bd5cbdae1df6bd4bdc5ea739d6c2035f95cf993d67af478a',1,1,'authToken','[]',0,'2022-01-25 07:43:51','2022-01-25 07:43:51','2023-01-25 08:43:51'),('f14d57b3c7e9b3f079a105a260e81123df89051c05a56527477d4dc556c3821bb6c1383c963fb680',28,1,'authToken','[]',0,'2022-01-06 16:22:36','2022-01-06 16:22:36','2023-01-06 17:22:36'),('f156f701e9279e49e7e8737edd160fb5844dbe72561672946b7b69c8e0a49426a76b56afebc1172b',3,1,'authToken','[]',0,'2021-11-28 19:40:37','2021-11-28 19:40:37','2022-11-28 20:40:37'),('f1dc824ece04ceaf9671d5ac25cc44070e5d9af3c5c4276050a5301f422c41a99118daf65b95aa3a',101,1,'authToken','[]',0,'2021-12-13 15:28:19','2021-12-13 15:28:19','2022-12-13 16:28:19'),('f247f019a0d456e89bf7d084a35add83b0b8bd9fad25e054b9995de034cf4e88bfe506cd843f1949',146,1,'authToken','[]',0,'2022-05-11 18:55:06','2022-05-11 18:55:06','2023-05-11 20:55:06'),('f3194b2ba92b4ec92014875f0d798633abc2233b39b8a8d5f0f6167e2358347737757f23cb4ba26c',102,1,'authToken','[]',0,'2022-01-07 10:46:57','2022-01-07 10:46:57','2023-01-07 11:46:57'),('f459528dfc040eff13d6e7581c80af008a9cf5e49c83582a3e6053dbb316ced10ac547cbefcdfe1d',28,1,'authToken','[]',0,'2022-02-05 00:02:24','2022-02-05 00:02:24','2023-02-05 01:02:24'),('f4beb639ba102c083d765e82f7e71831c586ae96a985658ad1ba4fde865c7151fbe96674ff698a83',3,1,'authToken','[]',0,'2021-11-23 07:40:18','2021-11-23 07:40:18','2022-11-23 08:40:18'),('f4fea9cf54a4894bf52339970149f464cea0236568bef5a0ae95f8bff6cf182151b08713e2c5ac99',71,1,'authToken','[]',0,'2022-02-27 19:01:24','2022-02-27 19:01:24','2023-02-27 20:01:24'),('f51682f10ed536c2f8de7be1d751d8689ac4dc27ca086968c0154ea58c01b0b7941a06187f7c1e6a',1,1,'authToken','[]',0,'2021-11-25 22:51:27','2021-11-25 22:51:27','2022-11-25 23:51:27'),('f706173cc23e96244a3785e292e15b10794ccaffa9f8a097bfee41d5b249517bf823720aa144e307',1,1,'authToken','[]',0,'2021-11-17 11:23:07','2021-11-17 11:23:07','2022-11-17 12:23:07'),('f794dd126b2ca1d92a9c465ebfe847fa561aaea10fbfa6472e864f69ece4c7bb15a0fb93d12bb7be',126,1,'authToken','[]',0,'2022-04-10 15:11:35','2022-04-10 15:11:35','2023-04-10 17:11:35'),('f83f22882c0d6d8f0b13ede699fb334f571bcf7de9341b8cdda5caa333980f9a581da6c08cdb53b8',124,1,'authToken','[]',0,'2022-03-04 09:16:30','2022-03-04 09:16:30','2023-03-04 10:16:30'),('f8d99f961839e70166295162c5a0a194bbc23b306044c3c9ad492e9fd210f45b6215b483d8c859bf',1,1,'authToken','[]',0,'2022-01-01 14:15:16','2022-01-01 14:15:16','2023-01-01 15:15:16'),('f8f5238b825ad1d917f5e065e19676a7cc7945e164f10fa9bcbed6d1d256b5056fc8937da5c0660c',3,1,'authToken','[]',0,'2022-03-13 20:23:52','2022-03-13 20:23:52','2023-03-13 21:23:52'),('f9a9eebfc267d5b3cf33a92d7c9e6e18c927ce301c64a5ffd00793fa0e597617d4d78f7cf94fb222',1,1,'authToken','[]',0,'2021-12-06 12:21:30','2021-12-06 12:21:30','2022-12-06 13:21:30'),('f9c8e06e7e6c8557b98c6d4c9324bf2b3c80f8fccd44e6ee4946c8cd241a9b36ab53f129be960700',61,1,'authToken','[]',0,'2022-02-28 12:18:49','2022-02-28 12:18:49','2023-02-28 13:18:49'),('fa20d30ad064b16b6d538f2bb07d18fd7bd19ae81598612d008e1736178cf9411d616a1f3575a983',50,1,'authToken','[]',0,'2022-05-15 18:21:38','2022-05-15 18:21:38','2023-05-15 20:21:38'),('fa39d67f563a4615566f1690d2f4c8bc069018d793e61b584a3b447403a75724adf6d7a4b0d05a7e',119,1,'authToken','[]',0,'2022-02-23 18:11:41','2022-02-23 18:11:41','2023-02-23 19:11:41'),('fa7077869a835d16b11085e99400ecb1fe726e8de3adaaee6de19fc437af1231e1c3886d5c8567b9',8,1,'authToken','[]',0,'2021-11-30 21:13:06','2021-11-30 21:13:06','2022-11-30 22:13:06'),('fa87b3cb1f709474bfcc713202390bc9b198fef4d16977db80034f8ec3da8d72a71ff4f9513ee816',3,1,'authToken','[]',0,'2022-03-28 21:48:06','2022-03-28 21:48:06','2023-03-28 23:48:06'),('fb7d6dc101a447d007d53941e71e74930ffa1a74cb675d2c3a7565190defab4792083d8dc4f6918e',114,1,'authToken','[]',0,'2022-03-13 15:33:50','2022-03-13 15:33:50','2023-03-13 16:33:50'),('fbe60d65178f82ac034a275ee9091112570661ea1134387b9df859607ce8e6762ec6e3254f8827d3',35,1,'authToken','[]',0,'2022-03-17 20:56:30','2022-03-17 20:56:30','2023-03-17 21:56:30'),('fc0c75b9ceb41397816589542db9328e14fdd16cb232df68ea30caebc0d7419a385256153c3c8c81',50,1,'authToken','[]',0,'2022-05-18 10:26:42','2022-05-18 10:26:42','2023-05-18 12:26:42'),('fc157346d19f4eaff02ffea358d6bf5d06e9467a2d663fd209ce7468b8c043aecf48bcb55cd63dc1',3,1,'authToken','[]',0,'2021-11-21 16:42:26','2021-11-21 16:42:26','2022-11-21 17:42:26'),('fc950abb3d3dafcb7d8a9ae8554c06c6935d5bc1104577fdcece11ea061cf730aae01075e400ffe1',1,1,'authToken','[]',0,'2022-01-06 17:51:07','2022-01-06 17:51:07','2023-01-06 18:51:07'),('fcb0051bf1f3c58f41b4c7d21d55b81f07cfa9536b5334352f22a40e5782046d99c7b49d03590150',3,1,'authToken','[]',0,'2021-11-30 21:14:59','2021-11-30 21:14:59','2022-11-30 22:14:59'),('fdd5747f3b92bd20963f35ed328c9244777c2acd8607e11ea2c5b713a1913e501d8ef4ade9e61baf',1,1,'authToken','[]',0,'2021-11-30 19:56:21','2021-11-30 19:56:21','2022-11-30 20:56:21'),('fe3da6fd161328320537515f4f0df35647221b63784d75c2274eae6989650919a9a143da003c6147',62,1,'authToken','[]',0,'2022-04-12 17:01:06','2022-04-12 17:01:06','2023-04-12 19:01:06'),('fe4eb383e7a6070e86a1c8a9ee995f6b39e37b36898674c7cba7f1955ce9ae1bc5e41cfa82cf879b',71,1,'authToken','[]',0,'2022-05-10 05:50:02','2022-05-10 05:50:02','2023-05-10 07:50:02'),('ff69163156aa3e6d645d497c93395da211233a4eb56b252fb7606354ebc1d9dc3558a77aac9d5b89',155,1,'authToken','[]',0,'2022-05-14 12:06:52','2022-05-14 12:06:52','2023-05-14 14:06:52'),('ffb5527f718a1da7207f9562d5a615c4bbba9999243404c6e9274d713d358ea7103de95f0ced3fad',3,1,'authToken','[]',0,'2021-12-06 12:59:16','2021-12-06 12:59:16','2022-12-06 13:59:16'),('ffd7e0e9979767187503bfa5b0c0281f20c1adda746f61ddc0b3b568b79ce8caa0275ce7f188ba2f',30,1,'authToken','[]',0,'2022-02-23 01:01:08','2022-02-23 01:01:08','2023-02-23 02:01:08');

--
-- Table structure for table `oauth_auth_codes`
--

CREATE TABLE `oauth_auth_codes` (
  `id` varchar(100) CHARACTER SET utf8mb4 COLLATE utf8mb4_unicode_ci NOT NULL,
  `user_id` bigint unsigned NOT NULL,
  `client_id` bigint unsigned NOT NULL,
  `scopes` text CHARACTER SET utf8mb4 COLLATE utf8mb4_unicode_ci,
  `revoked` tinyint(1) NOT NULL,
  `expires_at` datetime DEFAULT NULL,
  PRIMARY KEY (`id`),
  KEY `oauth_auth_codes_user_id_index` (`user_id`)
) ENGINE=InnoDB DEFAULT CHARSET=utf8mb4 COLLATE=utf8mb4_unicode_ci;

--
-- Dumping data for table `oauth_auth_codes`
--


--
-- Table structure for table `oauth_clients`
--

CREATE TABLE `oauth_clients` (
  `id` bigint unsigned NOT NULL AUTO_INCREMENT,
  `user_id` bigint unsigned DEFAULT NULL,
  `name` varchar(255) CHARACTER SET utf8mb4 COLLATE utf8mb4_unicode_ci NOT NULL,
  `secret` varchar(100) CHARACTER SET utf8mb4 COLLATE utf8mb4_unicode_ci DEFAULT NULL,
  `provider` varchar(255) CHARACTER SET utf8mb4 COLLATE utf8mb4_unicode_ci DEFAULT NULL,
  `redirect` text CHARACTER SET utf8mb4 COLLATE utf8mb4_unicode_ci NOT NULL,
  `personal_access_client` tinyint(1) NOT NULL,
  `password_client` tinyint(1) NOT NULL,
  `revoked` tinyint(1) NOT NULL,
  `created_at` timestamp NULL DEFAULT NULL,
  `updated_at` timestamp NULL DEFAULT NULL,
  PRIMARY KEY (`id`),
  KEY `oauth_clients_user_id_index` (`user_id`)
) ENGINE=InnoDB AUTO_INCREMENT=3 DEFAULT CHARSET=utf8mb4 COLLATE=utf8mb4_unicode_ci;

--
-- Dumping data for table `oauth_clients`
--

INSERT INTO `oauth_clients` (`id`, `user_id`, `name`, `secret`, `provider`, `redirect`, `personal_access_client`, `password_client`, `revoked`, `created_at`, `updated_at`) VALUES (1,NULL,'Laravel Personal Access Client','x6v1M0uG80DlqvpauZRyeX9iFXVoQZi3RYS0AMNL',NULL,'http://localhost',1,0,0,'2021-07-03 18:46:43','2021-07-03 18:46:43'),(2,NULL,'Laravel Password Grant Client','HO0KUUuByXERwlE8lzcgg2zdS2YSd6f29gR4j7Pc','users','http://localhost',0,1,0,'2021-07-03 18:46:43','2021-07-03 18:46:43');

--
-- Table structure for table `oauth_personal_access_clients`
--

CREATE TABLE `oauth_personal_access_clients` (
  `id` bigint unsigned NOT NULL AUTO_INCREMENT,
  `client_id` bigint unsigned NOT NULL,
  `created_at` timestamp NULL DEFAULT NULL,
  `updated_at` timestamp NULL DEFAULT NULL,
  PRIMARY KEY (`id`)
) ENGINE=InnoDB AUTO_INCREMENT=2 DEFAULT CHARSET=utf8mb4 COLLATE=utf8mb4_unicode_ci;

--
-- Dumping data for table `oauth_personal_access_clients`
--

INSERT INTO `oauth_personal_access_clients` (`id`, `client_id`, `created_at`, `updated_at`) VALUES (1,1,'2021-07-03 18:46:43','2021-07-03 18:46:43');

--
-- Table structure for table `oauth_refresh_tokens`
--

CREATE TABLE `oauth_refresh_tokens` (
  `id` varchar(100) CHARACTER SET utf8mb4 COLLATE utf8mb4_unicode_ci NOT NULL,
  `access_token_id` varchar(100) CHARACTER SET utf8mb4 COLLATE utf8mb4_unicode_ci NOT NULL,
  `revoked` tinyint(1) NOT NULL,
  `expires_at` datetime DEFAULT NULL,
  PRIMARY KEY (`id`),
  KEY `oauth_refresh_tokens_access_token_id_index` (`access_token_id`)
) ENGINE=InnoDB DEFAULT CHARSET=utf8mb4 COLLATE=utf8mb4_unicode_ci;

--
-- Dumping data for table `oauth_refresh_tokens`
--


--
-- Table structure for table `ohdas`
--

CREATE TABLE `ohdas` (
  `id` bigint unsigned NOT NULL AUTO_INCREMENT,
  `user_id` bigint unsigned NOT NULL,
  `contract_id` bigint unsigned NOT NULL,
  `title` varchar(255) CHARACTER SET utf8mb4 COLLATE utf8mb4_unicode_ci DEFAULT NULL,
  `description` varchar(255) CHARACTER SET utf8mb4 COLLATE utf8mb4_unicode_ci DEFAULT NULL,
  `files` longtext CHARACTER SET utf8mb4 COLLATE utf8mb4_unicode_ci,
  `status` varchar(255) CHARACTER SET utf8mb4 COLLATE utf8mb4_unicode_ci NOT NULL DEFAULT 'طلب جديد',
  `created_at` timestamp NULL DEFAULT NULL,
  `updated_at` timestamp NULL DEFAULT NULL,
  PRIMARY KEY (`id`),
  KEY `ohdas_user_id_foreign` (`user_id`),
  KEY `ohdas_contract_id_foreign` (`contract_id`),
  CONSTRAINT `ohdas_contract_id_foreign` FOREIGN KEY (`contract_id`) REFERENCES `contracts` (`id`) ON DELETE CASCADE,
  CONSTRAINT `ohdas_user_id_foreign` FOREIGN KEY (`user_id`) REFERENCES `users` (`id`) ON DELETE CASCADE
) ENGINE=InnoDB AUTO_INCREMENT=5 DEFAULT CHARSET=utf8mb4 COLLATE=utf8mb4_unicode_ci;

--
-- Dumping data for table `ohdas`
--

INSERT INTO `ohdas` (`id`, `user_id`, `contract_id`, `title`, `description`, `files`, `status`, `created_at`, `updated_at`) VALUES (4,1,129,'test','test','a:1:{i:0;s:28:\"img/ohda/16415598954314.jpeg\";}','طلب جديد','2022-01-07 11:51:35','2022-01-07 11:51:35');

--
-- Table structure for table `password_resets`
--

CREATE TABLE `password_resets` (
  `email` varchar(255) CHARACTER SET utf8mb4 COLLATE utf8mb4_unicode_ci NOT NULL,
  `token` varchar(255) CHARACTER SET utf8mb4 COLLATE utf8mb4_unicode_ci NOT NULL,
  `created_at` timestamp NULL DEFAULT NULL,
  KEY `password_resets_email_index` (`email`)
) ENGINE=InnoDB DEFAULT CHARSET=utf8mb4 COLLATE=utf8mb4_unicode_ci;

--
-- Dumping data for table `password_resets`
--


--
-- Table structure for table `permissions`
--

CREATE TABLE `permissions` (
  `id` bigint unsigned NOT NULL AUTO_INCREMENT,
  `name` varchar(255) CHARACTER SET utf8mb4 COLLATE utf8mb4_unicode_ci NOT NULL,
  `guard_name` varchar(255) CHARACTER SET utf8mb4 COLLATE utf8mb4_unicode_ci NOT NULL,
  `created_at` timestamp NULL DEFAULT NULL,
  `updated_at` timestamp NULL DEFAULT NULL,
  PRIMARY KEY (`id`),
  UNIQUE KEY `permissions_name_guard_name_unique` (`name`,`guard_name`)
) ENGINE=InnoDB AUTO_INCREMENT=68 DEFAULT CHARSET=utf8mb4 COLLATE=utf8mb4_unicode_ci;

--
-- Dumping data for table `permissions`
--

INSERT INTO `permissions` (`id`, `name`, `guard_name`, `created_at`, `updated_at`) VALUES (1,'view users','web','2021-07-25 17:15:52','2021-07-25 17:15:52'),(2,'view contracts','web','2021-07-25 17:15:52','2021-07-25 17:15:52'),(3,'view contract manager','web','2021-07-25 17:15:52','2021-07-25 17:15:52'),(4,'view accountants','web','2021-07-25 17:15:52','2021-07-25 17:15:52'),(5,'view contacts','web','2021-07-25 17:15:52','2021-07-25 17:15:52'),(6,'view settings','web','2021-07-25 17:15:52','2021-07-25 17:15:52'),(7,'create contracts','web','2021-08-26 06:39:27','2021-08-26 06:39:27'),(8,'edit contracts','web','2021-08-26 06:39:27','2021-08-26 06:39:27'),(9,'delete contracts','web','2021-08-26 06:39:27','2021-08-26 06:39:27'),(10,'view terms','web','2021-08-26 06:39:27','2021-08-26 06:39:27'),(11,'create terms','web','2021-08-26 06:39:27','2021-08-26 06:39:27'),(12,'edit terms','web','2021-08-26 06:39:27','2021-08-26 06:39:27'),(13,'delete terms','web','2021-08-26 06:39:27','2021-08-26 06:39:27'),(14,'view reports','web','2021-08-26 06:39:27','2021-08-26 06:39:27'),(15,'create reports','web','2021-08-26 06:39:27','2021-08-26 06:39:27'),(16,'edit reports','web','2021-08-26 06:39:27','2021-08-26 06:39:27'),(17,'delete reports','web','2021-08-26 06:39:27','2021-08-26 06:39:27'),(18,'view diagrams','web','2021-08-26 06:39:28','2021-08-26 06:39:28'),(19,'create diagrams','web','2021-08-26 06:39:28','2021-08-26 06:39:28'),(20,'edit diagrams','web','2021-08-26 06:39:28','2021-08-26 06:39:28'),(21,'delete diagrams','web','2021-08-26 06:39:28','2021-08-26 06:39:28'),(22,'view contract','web','2021-08-26 06:39:28','2021-08-26 06:39:28'),(23,'create contract','web','2021-08-26 06:39:28','2021-08-26 06:39:28'),(24,'edit contract','web','2021-08-26 06:39:28','2021-08-26 06:39:28'),(25,'delete contract','web','2021-08-26 06:39:28','2021-08-26 06:39:28'),(26,'view certifications','web','2021-08-26 06:39:28','2021-08-26 06:39:28'),(27,'create certifications','web','2021-08-26 06:39:28','2021-08-26 06:39:28'),(28,'edit certifications','web','2021-08-26 06:39:28','2021-08-26 06:39:28'),(29,'delete certifications','web','2021-08-26 06:39:28','2021-08-26 06:39:28'),(30,'view watch contract','web','2021-08-26 06:39:28','2021-08-26 06:39:28'),(31,'create watch contract','web','2021-08-26 06:39:28','2021-08-26 06:39:28'),(32,'edit watch contract','web','2021-08-26 06:39:28','2021-08-26 06:39:28'),(33,'delete watch contract','web','2021-08-26 06:39:28','2021-08-26 06:39:28'),(34,'view contracts management','web','2021-08-26 06:39:28','2021-08-26 06:39:28'),(35,'create contracts management','web','2021-08-26 06:39:28','2021-08-26 06:39:28'),(36,'edit contracts management','web','2021-08-26 06:39:28','2021-08-26 06:39:28'),(37,'delete contracts management','web','2021-08-26 06:39:28','2021-08-26 06:39:28'),(38,'view contact management','web','2021-08-26 06:39:28','2021-08-26 06:39:28'),(39,'create contact management','web','2021-08-26 06:39:28','2021-08-26 06:39:28'),(40,'edit contact management','web','2021-08-26 06:39:28','2021-08-26 06:39:28'),(41,'delete contact management','web','2021-08-26 06:39:28','2021-08-26 06:39:28'),(42,'view bills','web','2021-08-26 06:39:28','2021-08-26 06:39:28'),(43,'create bills','web','2021-08-26 06:39:28','2021-08-26 06:39:28'),(44,'edit bills','web','2021-08-26 06:39:28','2021-08-26 06:39:28'),(45,'delete bills','web','2021-08-26 06:39:28','2021-08-26 06:39:28'),(46,'view media','web','2021-08-26 06:39:28','2021-08-26 06:39:28'),(47,'create media','web','2021-08-26 06:39:28','2021-08-26 06:39:28'),(48,'edit media','web','2021-08-26 06:39:28','2021-08-26 06:39:28'),(49,'delete media','web','2021-08-26 06:39:28','2021-08-26 06:39:28'),(50,'view support','web','2021-08-26 06:39:28','2021-08-26 06:39:28'),(51,'create support','web','2021-08-26 06:39:28','2021-08-26 06:39:28'),(52,'edit support','web','2021-08-26 06:39:28','2021-08-26 06:39:28'),(53,'delete support','web','2021-08-26 06:39:28','2021-08-26 06:39:28'),(54,'create accountants','web','2021-08-26 11:17:19','2021-08-26 11:17:19'),(55,'edit accountants','web','2021-08-26 11:17:19','2021-08-26 11:17:19'),(56,'delete accountants','web','2021-08-26 11:17:19','2021-08-26 11:17:19'),(57,'create contacts','web','2021-08-26 11:17:54','2021-08-26 11:17:54'),(58,'edit contacts','web','2021-08-26 11:17:54','2021-08-26 11:17:54'),(59,'delete contacts','web','2021-08-26 11:17:54','2021-08-26 11:17:54'),(60,'view owner notes','web','2021-08-26 11:17:54','2021-08-26 11:17:54'),(61,'create owner notes','web','2021-08-26 11:17:54','2021-08-26 11:17:54'),(62,'edit owner notes','web','2021-08-26 11:17:54','2021-08-26 11:17:54'),(63,'delete owner notes','web','2021-08-26 11:17:54','2021-08-26 11:17:54'),(64,'view ohda','web','2021-10-29 10:14:35','2021-10-29 10:14:35'),(65,'create ohda','web','2021-10-29 10:14:35','2021-10-29 10:14:35'),(66,'edit ohda','web','2021-10-29 10:14:35','2021-10-29 10:14:35'),(67,'delete ohda','web','2021-10-29 10:14:35','2021-10-29 10:14:35');

--
-- Table structure for table `projects`
--

CREATE TABLE `projects` (
  `id` bigint unsigned NOT NULL AUTO_INCREMENT,
  `image` varchar(255) CHARACTER SET utf8mb4 COLLATE utf8mb4_unicode_ci NOT NULL,
  `name` varchar(255) CHARACTER SET utf8mb4 COLLATE utf8mb4_unicode_ci NOT NULL,
  `category` varchar(255) CHARACTER SET utf8mb4 COLLATE utf8mb4_unicode_ci NOT NULL,
  `images` longtext CHARACTER SET utf8mb4 COLLATE utf8mb4_unicode_ci NOT NULL,
  `description` longtext CHARACTER SET utf8mb4 COLLATE utf8mb4_unicode_ci NOT NULL,
  `project_title` varchar(255) CHARACTER SET utf8mb4 COLLATE utf8mb4_unicode_ci NOT NULL,
  `project_area` varchar(255) CHARACTER SET utf8mb4 COLLATE utf8mb4_unicode_ci NOT NULL,
  `project_owner` varchar(255) CHARACTER SET utf8mb4 COLLATE utf8mb4_unicode_ci NOT NULL,
  `project_date` varchar(255) CHARACTER SET utf8mb4 COLLATE utf8mb4_unicode_ci NOT NULL,
  `created_at` timestamp NULL DEFAULT NULL,
  `updated_at` timestamp NULL DEFAULT NULL,
  PRIMARY KEY (`id`)
) ENGINE=InnoDB AUTO_INCREMENT=33 DEFAULT CHARSET=utf8mb4 COLLATE=utf8mb4_unicode_ci;

--
-- Dumping data for table `projects`
--

INSERT INTO `projects` (`id`, `image`, `name`, `category`, `images`, `description`, `project_title`, `project_area`, `project_owner`, `project_date`, `created_at`, `updated_at`) VALUES (10,'img/projects/16389168245209.jpg','‎احد المشاريع على المفتاح','‎تشطيب على المفتاح','a:2:{i:0;s:32:\"img/projects/16462263645837.jpeg\";i:1;s:32:\"img/projects/16462263647400.jpeg\";}','‎خدماتنا /\r\n‎هيكل أسود مصنعيات\r\n‎تشطيب على المفتاح','‎تشطيب على المفتاح','‎منطقة الصليبيخات','م','2021','2021-12-07 21:40:24','2022-03-02 15:06:04'),(11,'img/projects/16389171037776.jpg','‎احد المشاريع هيكل اسود','‎هيكل اسود','a:4:{i:0;s:31:\"img/projects/16389171033327.jpg\";i:1;s:31:\"img/projects/16389171034701.jpg\";i:2;s:31:\"img/projects/16389171032316.jpg\";i:3;s:31:\"img/projects/16389171039285.jpg\";}','‎خدماتنا /\r\n‎هيكل أسود مصنعيات\r\n‎تشطيب على المفتاح','‎احد المشاريع هيكل اسود','‎منطقة المطلاع','م','2021','2021-12-07 21:45:03','2021-12-07 21:45:03'),(12,'img/projects/16391348228089.jpeg','حدادة الاعمده','حدادة الاعمده','a:14:{i:0;s:32:\"img/projects/16391348225851.jpeg\";i:1;s:32:\"img/projects/16391348229527.jpeg\";i:2;s:32:\"img/projects/16391348228900.jpeg\";i:3;s:32:\"img/projects/16391348225392.jpeg\";i:4;s:32:\"img/projects/16391348223577.jpeg\";i:5;s:32:\"img/projects/16391348223277.jpeg\";i:6;s:32:\"img/projects/16391348227999.jpeg\";i:7;s:32:\"img/projects/16391348226894.jpeg\";i:8;s:32:\"img/projects/16391348224922.jpeg\";i:9;s:32:\"img/projects/16391348225111.jpeg\";i:10;s:32:\"img/projects/16391348223444.jpeg\";i:11;s:32:\"img/projects/16391348223041.jpeg\";i:12;s:32:\"img/projects/16391348227700.jpeg\";i:13;s:32:\"img/projects/16391348227120.jpeg\";}','حدادة الاعمده واستلامها من المكتب الهندسي وتنزيلها في علب النجاره ، مع تركيب بسكوت خرساني للحفاظ على الكفر الخرساني','حدادة الاعمده','.','.','2021','2021-12-10 10:13:42','2021-12-10 10:13:42'),(13,'img/projects/16391349318468.jpeg','‎تشطيب على المفتاح','‎تشطيب على المفتاح','a:19:{i:0;s:32:\"img/projects/16391349317577.jpeg\";i:1;s:32:\"img/projects/16391349314865.jpeg\";i:2;s:32:\"img/projects/16391349317137.jpeg\";i:3;s:32:\"img/projects/16391349314994.jpeg\";i:4;s:32:\"img/projects/16391349319284.jpeg\";i:5;s:32:\"img/projects/16391349311952.jpeg\";i:6;s:32:\"img/projects/16391349315899.jpeg\";i:7;s:32:\"img/projects/16391349312839.jpeg\";i:8;s:32:\"img/projects/16391349315215.jpeg\";i:9;s:32:\"img/projects/16391349314288.jpeg\";i:10;s:32:\"img/projects/16391349319959.jpeg\";i:11;s:32:\"img/projects/16391349315430.jpeg\";i:12;s:32:\"img/projects/16391349311132.jpeg\";i:13;s:32:\"img/projects/16391349316751.jpeg\";i:14;s:32:\"img/projects/16391349313525.jpeg\";i:15;s:32:\"img/projects/16391349319695.jpeg\";i:16;s:32:\"img/projects/16391349317785.jpeg\";i:17;s:32:\"img/projects/16391349312114.jpeg\";i:18;s:32:\"img/projects/16391349313477.jpeg\";}','‎تشطيب على المفتاح','‎تشطيب على المفتاح','.','.','2021','2021-12-10 10:15:31','2021-12-10 10:15:31'),(14,'img/projects/16391350859422.jpg','عزل قاعدة المصعد','عزل قاعدة المصعد','a:3:{i:0;s:31:\"img/projects/16391350855579.jpg\";i:1;s:31:\"img/projects/16391350856912.jpg\";i:2;s:31:\"img/projects/16391350852656.jpg\";}','نعمل في مشاريعنا على عزل قاعدة المصعد قبل اعمال الدفان لعدم تدفق المياه الجوفيه عند ارتفاعها من باطن الارض وذلك للحفاظ على القاعدة الرئيسية للمصعد ولضمان عدم دخول دخول الرطوبه او المياه الى داخل المبنى','عزل قاعدة المصعد','.','.','2021','2021-12-10 10:18:05','2021-12-10 10:18:05'),(15,'img/projects/16391351879281.jpg','‎تشطيب على المفتاح','‎تشطيب على المفتاح','a:8:{i:0;s:31:\"img/projects/16391351872138.jpg\";i:1;s:31:\"img/projects/16391351876766.jpg\";i:2;s:31:\"img/projects/16391351879507.jpg\";i:3;s:31:\"img/projects/16391351876806.jpg\";i:4;s:31:\"img/projects/16391351879040.jpg\";i:5;s:31:\"img/projects/16391351871740.jpg\";i:6;s:31:\"img/projects/16391351876407.jpg\";i:7;s:31:\"img/projects/16391351872246.jpg\";}','‎تشطيب على المفتاح','‎تشطيب على المفتاح','.','.','2021','2021-12-10 10:19:47','2021-12-10 10:19:47'),(16,'img/projects/16391353057763.jpg','‎احد المشاريع على المفتاح','‎تشطيب على المفتاح','a:8:{i:0;s:31:\"img/projects/16391353057606.jpg\";i:1;s:31:\"img/projects/16391353053079.jpg\";i:2;s:31:\"img/projects/16391353053991.jpg\";i:3;s:31:\"img/projects/16391353052342.jpg\";i:4;s:31:\"img/projects/16391353055151.jpg\";i:5;s:31:\"img/projects/16391353057433.jpg\";i:6;s:31:\"img/projects/16391353058490.jpg\";i:7;s:31:\"img/projects/16391353056062.jpg\";}','‎تشطيب على المفتاح','‎تشطيب على المفتاح','‏‎منطقة غرب عبدالله المبارك','.','2021','2021-12-10 10:21:45','2021-12-10 10:21:45'),(17,'img/projects/16392663734785.jpg','‎احد المشاريع على المفتاح','‎تشطيب على المفتاح','a:10:{i:0;s:31:\"img/projects/16392663738297.jpg\";i:1;s:31:\"img/projects/16392663736053.jpg\";i:2;s:31:\"img/projects/16392663731127.jpg\";i:3;s:31:\"img/projects/16392663739692.jpg\";i:4;s:31:\"img/projects/16392663735437.jpg\";i:5;s:31:\"img/projects/16392663737865.jpg\";i:6;s:31:\"img/projects/16392663738347.jpg\";i:7;s:31:\"img/projects/16392663733513.jpg\";i:8;s:31:\"img/projects/16392663731790.jpg\";i:9;s:31:\"img/projects/16392663738400.jpg\";}','‏‎\r\n‏‎تشطيب على المفتاح','‎تشطيب على المفتاح','‏‎منطقة غرب عبدالله المبارك','.','2021','2021-12-11 22:46:13','2021-12-11 22:46:13'),(18,'img/projects/16392665177685.jpg','‎احد المشاريع على المفتاح','‎تشطيب على المفتاح','a:7:{i:0;s:31:\"img/projects/16392665171775.jpg\";i:1;s:31:\"img/projects/16392665171628.jpg\";i:2;s:31:\"img/projects/16392665177867.jpg\";i:3;s:31:\"img/projects/16392665176184.jpg\";i:4;s:31:\"img/projects/16392665179191.jpg\";i:5;s:31:\"img/projects/16392665179120.jpg\";i:6;s:31:\"img/projects/16392665175267.jpg\";}','تشطيب على المفتاح','‎تشطيب على المفتاح','‏‎منطقة غرب عبدالله المبارك','.','2021','2021-12-11 22:48:37','2021-12-11 22:48:37'),(19,'img/projects/16392666724278.jpg','‎احد المشاريعنا','حدادة الاعمده','a:8:{i:0;s:31:\"img/projects/16392666726283.jpg\";i:1;s:31:\"img/projects/16392666726278.jpg\";i:2;s:31:\"img/projects/16392666727920.jpg\";i:3;s:31:\"img/projects/16392666723447.jpg\";i:4;s:31:\"img/projects/16392666727742.jpg\";i:5;s:31:\"img/projects/16392666729304.jpg\";i:6;s:31:\"img/projects/16392666724169.jpg\";i:7;s:31:\"img/projects/16392666728035.jpg\";}','حدادة الاعمده','حدادة الاعمده','‎منطقة المطلاع','.','2021','2021-12-11 22:51:12','2021-12-11 22:51:12'),(20,'img/projects/16412345721432.jpg','‏‎احد المشاريع على المفتاح','‎تشطيب على المفتاح','a:10:{i:0;s:31:\"img/projects/16412345726505.jpg\";i:1;s:31:\"img/projects/16412345723461.jpg\";i:2;s:31:\"img/projects/16412345728241.jpg\";i:3;s:31:\"img/projects/16412345724815.jpg\";i:4;s:31:\"img/projects/16412345728739.jpg\";i:5;s:31:\"img/projects/16412345728560.jpg\";i:6;s:31:\"img/projects/16412345729987.jpg\";i:7;s:31:\"img/projects/16412345728136.jpg\";i:8;s:31:\"img/projects/16412345726523.jpg\";i:9;s:31:\"img/projects/16412345729760.jpg\";}','‏‎لله الحمد تم التسليم\r\n‏‎منطقة غرب عبدالله المبارك','‎تشطيب على المفتاح','‏‎منطقة غرب عبدالله المبارك','.','2021','2022-01-03 17:29:32','2022-01-03 17:29:32'),(21,'img/projects/16423436369245.jpeg','.','.','a:13:{i:0;s:32:\"img/projects/16423436362201.jpeg\";i:1;s:32:\"img/projects/16423436364520.jpeg\";i:2;s:32:\"img/projects/16423436366179.jpeg\";i:3;s:32:\"img/projects/16423436363806.jpeg\";i:4;s:32:\"img/projects/16423436365512.jpeg\";i:5;s:32:\"img/projects/16423436367734.jpeg\";i:6;s:32:\"img/projects/16423436364697.jpeg\";i:7;s:32:\"img/projects/16423436368673.jpeg\";i:8;s:32:\"img/projects/16423436363373.jpeg\";i:9;s:32:\"img/projects/16423436364911.jpeg\";i:10;s:32:\"img/projects/16423436368301.jpeg\";i:11;s:32:\"img/projects/16423436369608.jpeg\";i:12;s:32:\"img/projects/16423436368722.jpeg\";}','.','.','.','.','2021','2022-01-16 16:33:56','2022-01-16 16:33:56'),(22,'img/projects/16423436819400.jpeg','.','.','a:15:{i:0;s:32:\"img/projects/16423436811343.jpeg\";i:1;s:32:\"img/projects/16423436814779.jpeg\";i:2;s:32:\"img/projects/16423436812751.jpeg\";i:3;s:32:\"img/projects/16423436815275.jpeg\";i:4;s:32:\"img/projects/16423436816327.jpeg\";i:5;s:32:\"img/projects/16423436816569.jpeg\";i:6;s:32:\"img/projects/16423436811217.jpeg\";i:7;s:32:\"img/projects/16423436819262.jpeg\";i:8;s:32:\"img/projects/16423436811238.jpeg\";i:9;s:32:\"img/projects/16423436819144.jpeg\";i:10;s:32:\"img/projects/16423436819248.jpeg\";i:11;s:32:\"img/projects/16423436813619.jpeg\";i:12;s:32:\"img/projects/16423436818864.jpeg\";i:13;s:32:\"img/projects/16423436815374.jpeg\";i:14;s:32:\"img/projects/16423436818452.jpeg\";}','.','.','.','.','2021','2022-01-16 16:34:41','2022-01-16 16:34:41'),(23,'img/projects/16423437172004.jpeg','.','.','a:19:{i:0;s:32:\"img/projects/16423437173278.jpeg\";i:1;s:32:\"img/projects/16423437179713.jpeg\";i:2;s:32:\"img/projects/16423437176781.jpeg\";i:3;s:32:\"img/projects/16423437175363.jpeg\";i:4;s:32:\"img/projects/16423437179335.jpeg\";i:5;s:32:\"img/projects/16423437172564.jpeg\";i:6;s:32:\"img/projects/16423437174814.jpeg\";i:7;s:32:\"img/projects/16423437175643.jpeg\";i:8;s:32:\"img/projects/16423437174427.jpeg\";i:9;s:32:\"img/projects/16423437173116.jpeg\";i:10;s:32:\"img/projects/16423437178803.jpeg\";i:11;s:32:\"img/projects/16423437179009.jpeg\";i:12;s:32:\"img/projects/16423437176500.jpeg\";i:13;s:32:\"img/projects/16423437179137.jpeg\";i:14;s:32:\"img/projects/16423437171657.jpeg\";i:15;s:32:\"img/projects/16423437177930.jpeg\";i:16;s:32:\"img/projects/16423437174619.jpeg\";i:17;s:32:\"img/projects/16423437173481.jpeg\";i:18;s:32:\"img/projects/16423437172027.jpeg\";}','.','.','.','.','2021','2022-01-16 16:35:17','2022-01-16 16:35:17'),(24,'img/projects/16423437491639.jpeg','.','.','a:14:{i:0;s:32:\"img/projects/16423437499999.jpeg\";i:1;s:32:\"img/projects/16423437492837.jpeg\";i:2;s:32:\"img/projects/16423437495538.jpeg\";i:3;s:32:\"img/projects/16423437492177.jpeg\";i:4;s:32:\"img/projects/16423437496145.jpeg\";i:5;s:32:\"img/projects/16423437496502.jpeg\";i:6;s:32:\"img/projects/16423437495887.jpeg\";i:7;s:32:\"img/projects/16423437494466.jpeg\";i:8;s:32:\"img/projects/16423437494174.jpeg\";i:9;s:32:\"img/projects/16423437495593.jpeg\";i:10;s:32:\"img/projects/16423437494134.jpeg\";i:11;s:32:\"img/projects/16423437497030.jpeg\";i:12;s:32:\"img/projects/16423437498217.jpeg\";i:13;s:32:\"img/projects/16423437499157.jpeg\";}','.','.','.','.','.','2022-01-16 16:35:49','2022-01-16 16:35:49'),(25,'img/projects/16423438029035.jpeg','.','.','a:19:{i:0;s:32:\"img/projects/16423438028256.jpeg\";i:1;s:32:\"img/projects/16423438029093.jpeg\";i:2;s:32:\"img/projects/16423438021529.jpeg\";i:3;s:32:\"img/projects/16423438028276.jpeg\";i:4;s:32:\"img/projects/16423438029791.jpeg\";i:5;s:32:\"img/projects/16423438026800.jpeg\";i:6;s:32:\"img/projects/16423438026697.jpeg\";i:7;s:32:\"img/projects/16423438028695.jpeg\";i:8;s:32:\"img/projects/16423438025881.jpeg\";i:9;s:32:\"img/projects/16423438024830.jpeg\";i:10;s:32:\"img/projects/16423438029898.jpeg\";i:11;s:32:\"img/projects/16423438021899.jpeg\";i:12;s:32:\"img/projects/16423438027569.jpeg\";i:13;s:32:\"img/projects/16423438028783.jpeg\";i:14;s:32:\"img/projects/16423438021120.jpeg\";i:15;s:32:\"img/projects/16423438023763.jpeg\";i:16;s:32:\"img/projects/16423438026881.jpeg\";i:17;s:32:\"img/projects/16423438024587.jpeg\";i:18;s:32:\"img/projects/16423438022827.jpeg\";}','.','.','.','.','2021','2022-01-16 16:36:42','2022-01-16 16:36:42'),(26,'img/projects/16426778198076.jpg','‏‎منطقة غرب عبدالله المبارك','‏‎احد المشاريع على المفتاح','a:7:{i:0;s:31:\"img/projects/16426778198852.jpg\";i:1;s:31:\"img/projects/16426778192074.jpg\";i:2;s:31:\"img/projects/16426778195227.jpg\";i:3;s:31:\"img/projects/16426778197807.jpg\";i:4;s:31:\"img/projects/16426778196412.jpg\";i:5;s:31:\"img/projects/16426778199377.jpg\";i:6;s:31:\"img/projects/16426778197841.jpg\";}','‏‎لله الحمد تم التسليم\r\n‏‎منطقة غرب عبدالله المبارك\r\n.\r\n‏‎احد المشاريع على المفتاح\r\n.\r\n‏‎تنفيذ / #مؤسسة_الالتزام_للمقاولات_العامة','‎تشطيب على المفتاح','‏‎منطقة غرب عبدالله المبارك','.','2021','2022-01-20 13:23:39','2022-01-20 13:23:39'),(27,'img/projects/16426780165372.jpg','‎احد المشاريع على المفتاح','‎تشطيب على المفتاح','a:10:{i:0;s:31:\"img/projects/16426780169017.jpg\";i:1;s:31:\"img/projects/16426780168545.jpg\";i:2;s:31:\"img/projects/16426780169892.jpg\";i:3;s:31:\"img/projects/16426780161955.jpg\";i:4;s:31:\"img/projects/16426780169439.jpg\";i:5;s:31:\"img/projects/16426780165141.jpg\";i:6;s:31:\"img/projects/16426780161397.jpg\";i:7;s:31:\"img/projects/16426780166735.jpg\";i:8;s:31:\"img/projects/16426780165026.jpg\";i:9;s:31:\"img/projects/16426780168303.jpg\";}','‏‎لله الحمد تم التسليم\r\n‏‎منطقة غرب عبدالله المبارك\r\n.\r\n‏‎احد المشاريع على المفتاح\r\n.\r\n‏‎تنفيذ / #مؤسسة_الالتزام_للمقاولات_العامة','‏‎احد المشاريع على المفتاح','‏‎منطقة غرب عبدالله المبارك','.','2021','2022-01-20 13:26:56','2022-01-20 13:26:56'),(28,'img/projects/16426781662892.jpg','‎احد المشاريع على المفتاح','‎تشطيب على المفتاح','a:9:{i:0;s:31:\"img/projects/16426781669075.jpg\";i:1;s:31:\"img/projects/16426781669583.jpg\";i:2;s:31:\"img/projects/16426781669333.jpg\";i:3;s:31:\"img/projects/16426781661664.jpg\";i:4;s:31:\"img/projects/16426781663959.jpg\";i:5;s:31:\"img/projects/16426781661517.jpg\";i:6;s:31:\"img/projects/16426781668768.jpg\";i:7;s:31:\"img/projects/16426781666607.jpg\";i:8;s:31:\"img/projects/16426781667112.jpg\";}','‏‎لله الحمد تم التسليم\r\n‏‎منطقة غرب عبدالله المبارك\r\n.\r\n‏‎احد المشاريع على المفتاح\r\n.\r\n‏‎تنفيذ / #مؤسسة_الالتزام_للمقاولات_العامة\r\n.','‏‎احد المشاريع على المفتاح','‏‎منطقة غرب عبدالله المبارك','.','2021','2022-01-20 13:29:26','2022-01-20 13:29:26'),(29,'img/projects/16426782519273.jpg','‎احد المشاريع على المفتاح','‎تشطيب على المفتاح','a:10:{i:0;s:31:\"img/projects/16426782512739.jpg\";i:1;s:31:\"img/projects/16426782517365.jpg\";i:2;s:31:\"img/projects/16426782511376.jpg\";i:3;s:31:\"img/projects/16426782511659.jpg\";i:4;s:31:\"img/projects/16426782517917.jpg\";i:5;s:31:\"img/projects/16426782514609.jpg\";i:6;s:31:\"img/projects/16426782517314.jpg\";i:7;s:31:\"img/projects/16426782516146.jpg\";i:8;s:31:\"img/projects/16426782511970.jpg\";i:9;s:31:\"img/projects/16426782513954.jpg\";}','‏‎لله الحمد تم التسليم\r\n‏‎منطقة غرب عبدالله المبارك\r\n.\r\n‏‎احد المشاريع على المفتاح\r\n.\r\n‏‎تنفيذ / #مؤسسة_الالتزام_للمقاولات_العامة','‎تشطيب على المفتاح','‏‎منطقة غرب عبدالله المبارك','.','2021','2022-01-20 13:30:51','2022-01-20 13:30:51'),(30,'img/projects/16426783401447.jpg','‎احد المشاريع على المفتاح','‎تشطيب على المفتاح','a:10:{i:0;s:31:\"img/projects/16426783404710.jpg\";i:1;s:31:\"img/projects/16426783408466.jpg\";i:2;s:31:\"img/projects/16426783401572.jpg\";i:3;s:31:\"img/projects/16426783401640.jpg\";i:4;s:31:\"img/projects/16426783409981.jpg\";i:5;s:31:\"img/projects/16426783403598.jpg\";i:6;s:31:\"img/projects/16426783404511.jpg\";i:7;s:31:\"img/projects/16426783403172.jpg\";i:8;s:31:\"img/projects/16426783409501.jpg\";i:9;s:31:\"img/projects/16426783403223.jpg\";}','‏‎لله الحمد تم التسليم\r\n‏‎منطقة غرب عبدالله المبارك\r\n.\r\n‏‎احد المشاريع على المفتاح\r\n.\r\n‏‎تنفيذ / #مؤسسة_الالتزام_للمقاولات_العامة','‎تشطيب على المفتاح','‏‎منطقة غرب عبدالله المبارك','.','2021','2022-01-20 13:32:20','2022-01-20 13:32:20'),(31,'img/projects/16426784325453.jpg','‎احد المشاريع على المفتاح','‎تشطيب على المفتاح','a:10:{i:0;s:31:\"img/projects/16426784325048.jpg\";i:1;s:31:\"img/projects/16426784324283.jpg\";i:2;s:31:\"img/projects/16426784324424.jpg\";i:3;s:31:\"img/projects/16426784324406.jpg\";i:4;s:31:\"img/projects/16426784321301.jpg\";i:5;s:31:\"img/projects/16426784322949.jpg\";i:6;s:31:\"img/projects/16426784325707.jpg\";i:7;s:31:\"img/projects/16426784326052.jpg\";i:8;s:31:\"img/projects/16426784328051.jpg\";i:9;s:31:\"img/projects/16426784325045.jpg\";}','‏‎لله الحمد تم التسليم\r\n‏‎منطقة غرب عبدالله المبارك\r\n.\r\n‏‎احد المشاريع على المفتاح\r\n.\r\n‏‎تنفيذ / #مؤسسة_الالتزام_للمقاولات_العامة','‎تشطيب على المفتاح','‏‎منطقة غرب عبدالله المبارك','.','2021','2022-01-20 13:33:52','2022-01-20 13:33:52'),(32,'img/projects/16426785135974.jpg','‏‎احد المشاريع على المفتاح','‎تشطيب على المفتاح','a:8:{i:0;s:31:\"img/projects/16426785133235.jpg\";i:1;s:31:\"img/projects/16426785136928.jpg\";i:2;s:31:\"img/projects/16426785132968.jpg\";i:3;s:31:\"img/projects/16426785138234.jpg\";i:4;s:31:\"img/projects/16426785138878.jpg\";i:5;s:31:\"img/projects/16426785139611.jpg\";i:6;s:31:\"img/projects/16426785134417.jpg\";i:7;s:31:\"img/projects/16426785131971.jpg\";}','‏‎منطقة جنوب عبدالله المبارك\r\n.\r\n‏‎احد المشاريع على المفتاح\r\n.\r\n‏‎تنفيذ / #مؤسسة_الالتزام_للمقاولات_العامة','‎تشطيب على المفتاح','‏‎منطقة غرب عبدالله المبارك','.','2021','2022-01-20 13:35:13','2022-01-20 13:35:13');

--
-- Table structure for table `report_comments`
--

CREATE TABLE `report_comments` (
  `id` bigint unsigned NOT NULL AUTO_INCREMENT,
  `report_id` bigint unsigned NOT NULL,
  `comment` longtext CHARACTER SET utf8mb4 COLLATE utf8mb4_unicode_ci NOT NULL,
  `user_id` bigint unsigned NOT NULL,
  `created_at` timestamp NULL DEFAULT NULL,
  `updated_at` timestamp NULL DEFAULT NULL,
  PRIMARY KEY (`id`),
  KEY `report_comments_report_id_foreign` (`report_id`),
  KEY `report_comments_user_id_foreign` (`user_id`),
  CONSTRAINT `report_comments_report_id_foreign` FOREIGN KEY (`report_id`) REFERENCES `reports` (`id`) ON DELETE CASCADE,
  CONSTRAINT `report_comments_user_id_foreign` FOREIGN KEY (`user_id`) REFERENCES `users` (`id`) ON DELETE CASCADE
) ENGINE=InnoDB AUTO_INCREMENT=319 DEFAULT CHARSET=utf8mb4 COLLATE=utf8mb4_unicode_ci;

--
-- Dumping data for table `report_comments`
--

INSERT INTO `report_comments` (`id`, `report_id`, `comment`, `user_id`, `created_at`, `updated_at`) VALUES (153,92,'يسبسيبس',1,'2022-01-06 11:56:40','2022-01-06 11:56:40'),(161,83,'👍',32,'2022-01-07 04:33:00','2022-01-07 04:33:00'),(162,117,'ظهر عندك التقارير ياهندسة',1,'2022-01-07 07:47:47','2022-01-07 07:47:47'),(163,83,'تمام أنور اللي بعتلك',1,'2022-01-07 07:48:09','2022-01-07 07:48:09'),(164,82,'راجع التطبيق كامل',1,'2022-01-07 07:48:27','2022-01-07 07:48:27'),(165,81,'زنزووووةة',1,'2022-01-07 07:48:40','2022-01-07 07:48:40'),(166,81,'ننتتت',1,'2022-01-07 07:48:43','2022-01-07 07:48:43'),(172,95,'dfgdfgdf',103,'2022-01-07 08:09:04','2022-01-07 08:09:04'),(178,171,'ممتاز',1,'2022-01-09 14:51:43','2022-01-09 14:51:43'),(187,98,'f',3,'2022-01-16 14:21:45','2022-01-16 14:21:45'),(201,194,'س',3,'2022-01-16 14:33:54','2022-01-16 14:33:54'),(206,116,'بلبيلببل',103,'2022-01-19 17:14:52','2022-01-19 17:14:52'),(218,123,'تمام',1,'2022-01-20 22:09:05','2022-01-20 22:09:05'),(222,207,'الووو',1,'2022-01-22 22:08:30','2022-01-22 22:08:30'),(223,123,'الوو',1,'2022-01-22 22:08:43','2022-01-22 22:08:43'),(225,107,'✅ تم الانتهاء من صب حوائط المسبح وغرف المكاين وحوائط المصعد ١٤ م³ مع إضافة مايكروسيلكا \r\n\r\n✅ تم الانتهاء من أعمال فك النجارة بعد الصب \r\n\r\n✅ تم الانتهاء من أعمال عازل الطربال الخارجي لحوائط المسبح وقاعدة المصعد \r\n\r\n✅ تم دفان الزيادة حول المسبح والمصعد',3,'2022-01-25 10:35:18','2022-01-25 10:35:18'),(227,458,'ااسلام عليكم مهندسنا الكريم في بس 8 صور للقسيمه اظف باقي الصور للقسيمه و للشغل',45,'2022-02-02 20:41:36','2022-02-02 20:41:36'),(228,396,'test',1,'2022-02-04 23:36:30','2022-02-04 23:36:30'),(229,396,'test',1,'2022-02-04 23:53:49','2022-02-04 23:53:49'),(230,396,'asdasd',1,'2022-02-04 23:54:10','2022-02-04 23:54:10'),(231,396,'asdasdasd',1,'2022-02-04 23:57:03','2022-02-04 23:57:03'),(232,458,'موجو حاليًا 15 صوره للقسيمة، وقريبا سيتم اضافة صور السيجما والحجر  مباشرة',3,'2022-02-07 18:53:29','2022-02-07 18:53:29'),(244,671,'3',3,'2022-02-10 23:35:23','2022-02-10 23:35:23'),(245,672,'2',3,'2022-02-10 23:37:24','2022-02-10 23:37:24'),(246,672,'1',3,'2022-02-10 23:38:38','2022-02-10 23:38:38'),(254,676,'تعليق',3,'2022-02-11 00:00:44','2022-02-11 00:00:44'),(258,830,'‏مشكور مهندس حسام وجميع العاملين بالموقع',86,'2022-02-17 14:33:55','2022-02-17 14:33:55'),(259,831,'‏سلام عليكم مهندس متى موعد صبة أعمدة الدور الثاني',86,'2022-02-21 10:52:45','2022-02-21 10:52:45'),(260,831,'غدا ان شاء الله \r\n\r\n (22-2-2022)\r\n\r\nالساعة 12 ظهرا.',3,'2022-02-21 14:37:45','2022-02-21 14:37:45'),(261,295,'ماشاء الله على الانجاز والوضوح. شركة راقية ونتمنى لكم مزيد من الانجازات… شغل متعوب عليك. فعلاً اسم على مسمى',46,'2022-02-21 22:03:13','2022-02-21 22:03:13'),(262,884,'متي يتم فك اخشاب القواعد',128,'2022-02-22 01:38:00','2022-02-22 01:38:00'),(263,1039,'الله يعطيكم الف عافيه🙏🏻💚',58,'2022-02-27 22:40:22','2022-02-27 22:40:22'),(264,1116,'الله يعطيكم العافيه يارب',126,'2022-03-03 00:12:23','2022-03-03 00:12:23'),(265,1105,'‏مشكورين لكل العاملين في شركة الالتزام',86,'2022-03-03 13:23:44','2022-03-03 13:23:44'),(266,1105,'في خدمتك عميلنا العزيز 🌹',3,'2022-03-03 13:58:38','2022-03-03 13:58:38'),(267,1122,'ح',3,'2022-03-05 19:02:14','2022-03-05 19:02:14'),(268,1168,'بارك الله في جهودكم',53,'2022-03-07 12:53:15','2022-03-07 12:53:15'),(269,1243,'🌷🙏🏻',58,'2022-03-09 11:52:06','2022-03-09 11:52:06'),(270,1243,'شكرا لكم على المتابعه🌷🙏🏻',58,'2022-03-09 11:52:28','2022-03-09 11:52:28'),(271,1282,'الحمدالله',19,'2022-03-10 15:30:19','2022-03-10 15:30:19'),(272,1283,'الله يعطيكم التافيه',19,'2022-03-10 15:30:36','2022-03-10 15:30:36'),(273,1230,'الله يعطيك العافيه يامهندس وجهودكم واضحه مشالله',49,'2022-03-10 18:30:23','2022-03-10 18:30:23'),(274,1600,'الله يعطيكم العافيه',126,'2022-03-23 14:25:33','2022-03-23 14:25:33'),(275,1536,'المشروع متاخر اكثر من شهر ونص وعامل البنا حتي الان لم يقم في اعمال البناء',50,'2022-03-24 11:23:40','2022-03-24 11:23:40'),(276,1536,'لم يتم صب سقف الدور الثاني حيث ان تم الانتهاء من اعمال الحداده قبل يومين ولم يتم صب السقف في الموعد وتم ترحيل خلاط الخرسانه من قبل ضبط الجوده من الشركة وذلك بسب تاخر النجار في الحضور للموقع',50,'2022-03-25 08:10:54','2022-03-25 08:10:54'),(277,1244,'ممتاز',69,'2022-03-26 10:12:02','2022-03-26 10:12:02'),(278,1632,'يعطيكم العافيه على المجهود الساعه جم صبه النظافه وشكرا',136,'2022-03-26 14:12:32','2022-03-26 14:12:32'),(279,1675,'كل الشكر لكم',58,'2022-03-27 20:10:19','2022-03-27 20:10:19'),(280,1658,'ممتاز',128,'2022-03-27 20:31:41','2022-03-27 20:31:41'),(281,1476,'ممتاز',128,'2022-03-27 20:50:08','2022-03-27 20:50:08'),(282,1574,'كويس',128,'2022-03-27 20:50:17','2022-03-27 20:50:17'),(283,1573,'ممتاز',128,'2022-03-27 20:58:32','2022-03-27 20:58:32'),(284,1751,'يعطيكم العافيه على المجهود الطيب ،، الفيديوات غير شغاله بس الصوت 🌹',90,'2022-03-30 15:14:39','2022-03-30 15:14:39'),(285,1751,'يعطيكم العافيه على المجهود الطيب ،، الفيديوات غير شغاله بس الصوت 🌹',90,'2022-03-30 15:14:40','2022-03-30 15:14:40'),(286,1724,'شركة تستحق الاحترام 🙏🏻🌷',58,'2022-03-31 00:49:00','2022-03-31 00:49:00'),(287,1835,'شكرا لكم 🙏🏻🌷',58,'2022-04-04 12:11:17','2022-04-04 12:11:17'),(288,1953,'شكرا لكم 🌷',58,'2022-04-10 10:39:37','2022-04-10 10:39:37'),(289,1971,'يعطيكم العافيه ومجهود جبار 🌹',118,'2022-04-12 03:34:09','2022-04-12 03:34:09'),(290,2034,'شكرا اكم 🌷🌷🌷',58,'2022-04-13 11:02:15','2022-04-13 11:02:15'),(291,2034,'شكرا اكم 🌷🌷🌷',58,'2022-04-13 11:02:16','2022-04-13 11:02:16'),(292,2061,'❤️🙏🏻✨👌',58,'2022-04-16 15:34:06','2022-04-16 15:34:06'),(293,2085,'الله يعطيكم العافيه',126,'2022-04-16 22:21:09','2022-04-16 22:21:09'),(294,2177,'الله يعطيك الصحه والعافيه',126,'2022-04-20 02:05:08','2022-04-20 02:05:08'),(295,2266,'🌹🌹',58,'2022-04-24 12:27:46','2022-04-24 12:27:46'),(296,2307,'ارجو اضافة صور الاعمال',143,'2022-04-28 01:55:16','2022-04-28 01:55:16'),(297,2412,'للأسف لم اتوقع ان تتم كل الاعمال بهذه الطريقه السيئه',20,'2022-05-01 14:08:59','2022-05-01 14:08:59'),(298,2412,'للأسف لم اتوقع ان تتم كل الاعمال بهذه الطريقه السيئه',20,'2022-05-01 14:09:03','2022-05-01 14:09:03'),(299,2431,'‏سلام عليكم هل انتهيت من أعمال صب العتب الدور الأول وأتمنى وتزويدي بصور الوجهات الأربع جزاك الله',86,'2022-05-04 10:16:43','2022-05-04 10:16:43'),(300,2447,'الله يعطيك الصحه والعافيه',126,'2022-05-08 12:56:41','2022-05-08 12:56:41'),(301,2551,'ماشاءالله الله ينور',126,'2022-05-10 19:37:58','2022-05-10 19:37:58'),(302,2534,'❤️🌹🙏🏻',58,'2022-05-10 21:48:18','2022-05-10 21:48:18'),(303,2617,'الله يعطيكم العافيه. الصور شغاله لكم الفيديو بس صوت بدون صوره و شكراً',145,'2022-05-13 18:02:32','2022-05-13 18:02:32'),(304,2671,'لم يتم الانتهاء من تركيب الديكور. صالة النساء بالسرداب لم يتم عملها حسب المخطط يجب اعادة فكها و تركيبها. و لم يتم تركيب قبة غرفة الماستر الى الآن مع مراعاة بقية الملاحظات للأسقف',30,'2022-05-15 22:02:30','2022-05-15 22:02:30'),(305,2801,'🤲❤️',58,'2022-05-21 23:03:34','2022-05-21 23:03:34'),(306,2801,'🤲❤️',58,'2022-05-21 23:03:35','2022-05-21 23:03:35'),(307,2790,'الله يعطيك الصحه والعافيه باشمهندس',126,'2022-05-21 23:04:05','2022-05-21 23:04:05'),(308,2826,'يتوجب تعديل ديكور صالة النساء بالسرداب لتطابق مخطط الديكور',30,'2022-05-22 11:44:23','2022-05-22 11:44:23'),(309,3020,'يعطيكم العافية',30,'2022-06-01 10:31:19','2022-06-01 10:31:19'),(310,3020,'يعطيكم العافية',30,'2022-06-01 10:31:22','2022-06-01 10:31:22'),(311,3135,'🙏🏻😘💚',58,'2022-06-05 13:41:41','2022-06-05 13:41:41'),(312,3151,'مطلوب مهندس  لتواصل معاه و متابعه الاعمال مهندس الحالي نتصل عليه ما يرد على مكالمة و نرسل له واتس اب لايرد ايضا',93,'2022-06-05 16:01:58','2022-06-05 16:01:58'),(313,3247,'🙏🏻🌷',58,'2022-06-08 16:39:14','2022-06-08 16:39:14'),(314,3201,'اللهم لك الحمد',128,'2022-06-10 07:57:16','2022-06-10 07:57:16'),(315,3244,'‏سلام عليكم قمنا بتعليم أماكن الصحي في الموقع',86,'2022-06-12 11:26:43','2022-06-12 11:26:43'),(316,3406,'🙏🏻😍',58,'2022-06-15 16:59:20','2022-06-15 16:59:20'),(317,3429,'قواكم الله الارض صخريه حيل',158,'2022-06-18 09:54:35','2022-06-18 09:54:35'),(318,3469,'قواكم الله',158,'2022-06-19 12:07:35','2022-06-19 12:07:35');

--
-- Table structure for table `reports`
--

CREATE TABLE `reports` (
  `id` bigint unsigned NOT NULL AUTO_INCREMENT,
  `content` longtext CHARACTER SET utf8mb4 COLLATE utf8mb4_unicode_ci NOT NULL,
  `files` longtext CHARACTER SET utf8mb4 COLLATE utf8mb4_unicode_ci,
  `user_id` bigint unsigned NOT NULL,
  `created_at` timestamp NULL DEFAULT NULL,
  `updated_at` timestamp NULL DEFAULT NULL,
  `contract_id` bigint unsigned NOT NULL,
  PRIMARY KEY (`id`),
  KEY `reports_user_id_foreign` (`user_id`),
  KEY `reports_contract_id_foreign` (`contract_id`),
  CONSTRAINT `reports_contract_id_foreign` FOREIGN KEY (`contract_id`) REFERENCES `contracts` (`id`) ON DELETE CASCADE,
  CONSTRAINT `reports_user_id_foreign` FOREIGN KEY (`user_id`) REFERENCES `users` (`id`) ON DELETE CASCADE
) ENGINE=InnoDB AUTO_INCREMENT=3516 DEFAULT CHARSET=utf8mb4 COLLATE=utf8mb4_unicode_ci;

--
-- Dumping data for table `reports`
--

INSERT INTO `reports` (`id`, `content`, `files`, `user_id`, `created_at`, `updated_at`, `contract_id`) VALUES (37,'test','a:0:{}',3,'2022-01-02 18:59:25','2022-01-02 18:59:25',120),(38,'جارى الانتهاء من ديكور الحمامات والمطابخ واعمال المعجون \r\nتم توصيل البايبات النحاس بالمكاين التكييف الداخلية','a:0:{}',3,'2022-01-03 11:00:06','2022-01-03 11:00:06',72),(39,'جارى استكمال تركيب سيراميك الاسطح\r\nجارى تحديد موعد الصبغ','a:0:{}',3,'2022-01-03 11:01:04','2022-01-03 11:01:04',70),(40,'تم تركيب درايش الصالة والديوانية متبقي الجام \r\nتم اعتماد فتحات الاضاءة بالديكور مع المالك \r\nتم نزول الصفايات','a:0:{}',3,'2022-01-03 11:01:43','2022-01-03 11:01:43',69),(41,'تم الانتهاء من اعمال التكسير وتركيب البوكسات الدور الارضى والاول','a:0:{}',3,'2022-01-03 11:02:30','2022-01-03 11:02:30',67),(42,'تم الانتهاء من اعمال المساح الخشن بالدور الارضى جارى اعمال المساح الخشن بالدور الاول  \r\nتم نزول سيراميك غرفة الشبكة','a:0:{}',3,'2022-01-03 11:03:01','2022-01-03 11:03:01',66),(43,'تم الانتهاء من اعمال الطرطشة الداخلية','a:0:{}',3,'2022-01-03 11:03:31','2022-01-03 11:03:31',65),(44,'تم الانتهاء من حدادة سقف بيت الدرج وتم حجز خرسانة يوم الثلاثاء \r\nتم الانتهاء من مبانى دروة السطح والاسوار','a:0:{}',3,'2022-01-03 11:04:09','2022-01-03 11:04:09',68),(46,'#تم الانتهاء من عازل السرداب وسيتم مقابله المالك لتحديد الأعمال المطلوب وتسعيرها للبدا  بالأعمال.','a:0:{}',3,'2022-01-03 11:06:56','2022-01-03 11:06:56',104),(47,'المرحله الحاليه :- هيكل اسود\r\n\r\n✅ تم صب  الارضي بكمية خرسانة ٦٣ متر مكعب إجهاد ٣٠٠','a:0:{}',3,'2022-01-04 11:18:25','2022-01-04 11:18:25',64),(48,'الهيكل الاسود \r\n✅ تم دفان الشناج. \r\n✅ تم دحل طبقة دفان الشناج. \r\n✅جاري عمل شبكة المجاري.','a:0:{}',3,'2022-01-04 11:19:37','2022-01-04 11:19:37',58),(49,'✅ تم فحص شبكة المجاري. \r\n✅ تم الدحل بعد الانتهاء منها. \r\n🔄 جاري عمل شبكة التسليح الارضية.','a:0:{}',3,'2022-01-04 11:21:16','2022-01-04 11:21:16',63),(50,'🔄 إستمرار تأسيس الصحي. \r\n🔄 جاري اعمال التكسير لتأسيس الكهرباء. \r\n🔄 جاري عمل البؤج قبل الكهرباء.','a:0:{}',3,'2022-01-04 11:22:26','2022-01-04 11:22:26',46),(51,'🔄  جاري اعمال الحفر\r\n✅ تم الوصول لمنسوب ٢.٩ ووجد انه لاستكمال الحفر يلزم تدعيم حوائط الجار، \r\n✅ تم التواصل مع الإشراف ووجه بتنزيل شركة تدعيم.','a:0:{}',3,'2022-01-04 11:46:42','2022-01-04 11:46:42',119),(52,'✅ تم الانتهاء من عمل سكينة المعجون الثانية.\r\n✅  تم صب السكريت للأسطح و الملاحق.\r\n🔄 جاري تركيب دكتات التكييف.\r\n✅ تم توريد كافة أغراض الكهرباء للبدء بسحب الوايرات.','a:0:{}',3,'2022-01-04 15:44:15','2022-01-04 15:44:15',126),(53,'✅ تم الانتهاء من عمل مساح حوائط الحمامات و المطابخ بالدور الثاني.\r\n✅ تم تبديل السيراميك بالتنسيق بين المالك و المخزن.\r\n✅ تم الانتهاء عمل الأساس للحوائط.\r\n🔄 جاري عمل سكينة المعجون الأولى.\r\n✅ تم البدء بتركيب سيراميك الحوائط','a:0:{}',3,'2022-01-04 15:50:38','2022-01-04 15:50:38',127),(54,'✅ تم الانتهاء من  تركيب سيراميك  حوائط الحمامات والمطابخ للدور الارضى .\r\n✅ تم الانتهاء من اعمال السجما للواجهه الامامية وتم اختيار لون حمايه واحده للقسمه كلها وباكر الانتهاء من اعمال الحماية \r\n✅ ف انتظار نزول شركه التهويه بعدد باكر للانتهاء من اعمال التمديدات قبل الديكور \r\n✅ تم الانتهاء من حف وسحب سكنتين معجون للطوف \r\n✅ تم الانتهاء من تركيب المكائن الداخلية \r\n🔄 ف انتظار شركه التكيف للانتهاء من اعمال التكيف الجانبى ل استكمال اعمال الديكور .\r\n✅ تم الانتهاء من تمديدات الستالايت من طرف المالك  \r\n✅ تم طلب الانتهاء من التكيف الجانى للصاله والدوانيه شركه الغانم \r\n✅ تم  رفع مقاسات درايش الالمونيوم','a:0:{}',3,'2022-01-04 15:53:57','2022-01-04 15:53:57',43),(55,'✅ تم الانتهاء من الطرطشه الداخلى \r\n✅ تم الانتهاء من خشن داخلى للدور الارضى \r\n🔄 جارى مساح خشن للدور الاول \r\n🔄 جارى تركيب الزويا للدور الثانى \r\n✅ تم الانتهاء من مبانى جاكات التكيف','a:0:{}',3,'2022-01-04 15:54:59','2022-01-04 15:54:59',38),(56,'✅ تم فك سقف بيت الدرج \r\n🔄 جارى أعمال بناء شقه السطح \r\n🔄جارى الانتهاء من بناء الدورر الاول\r\n🔄 جارى الانتهاء من  اعمال بناء الدورر الارضى \r\n✅  تم الانتهاء من بناء دروه السطح \r\n✅ تم اعتماد ملاحظات الواجهه مع المالك','a:0:{}',3,'2022-01-04 16:13:25','2022-01-04 16:13:25',44),(57,'✅ تم صب وفك اعمده بيت الدرج وجارى اعمال نجاره السقف \r\n🔄 جارى اعمال بناء الدور الاول \r\n🔄 جارى الانتهاء من اعمال بناء الدور الارضى','a:0:{}',3,'2022-01-04 16:14:13','2022-01-04 16:14:13',40),(58,'🔄 جارى اعمال نجاره سقف الثانى \r\n🔄 جارى اعمال بناء السرداب \r\n🔄 جارى اعمال بناء الدور الارضى \r\n🔄 جارى فك سقف الاول','a:0:{}',3,'2022-01-04 16:15:10','2022-01-04 16:15:10',37),(59,'✅ تم الانتهاء من اعمال نجاره سقف الاول \r\n✅ تم نزول الحديد المطلوب ل سقف الاول\r\n\r\n✅ تم اعتماد  الدستور الدور الارضى من المالك وجارى اعمال البناء','a:0:{}',3,'2022-01-04 16:15:48','2022-01-26 11:58:33',34),(60,'✅ جاري اعمال حدادة اعمدة الدور الارضي','a:0:{}',3,'2022-01-04 18:37:38','2022-01-04 18:37:38',95),(61,'✅ تم  الانتهاء من اعمال  الشناج \r\n\r\n✅  تم الانتهاء من اعمال الصحي في الشناج\r\n\r\n✅ تم حجز خرسانة يوم الاحد','a:0:{}',3,'2022-01-04 18:38:23','2022-01-04 18:38:23',114),(62,'✅ تم صب رقاب الاعمدة \r\n\r\n🔄 جاري التجهيز لاعمال العزل','a:0:{}',3,'2022-01-04 18:39:13','2022-01-04 18:39:13',39),(63,'✅ تم  حفر القسيمة','a:0:{}',3,'2022-01-04 18:39:57','2022-01-04 18:39:57',35),(64,'غدا إن شاء الله صب الحوائط  5- 1 - 2022','a:0:{}',3,'2022-01-04 18:41:00','2022-01-04 18:41:00',33),(65,'✅ تم الانتهاء من اعمال نجارة وحدادة القواعد \r\n🔄 تم حجز خرسانه يوم السبت ان شاء الله','a:0:{}',3,'2022-01-04 18:43:49','2022-01-04 18:43:49',91),(66,'✅ جاري الانتهاء من دحل الطبقة الثالثه','a:0:{}',3,'2022-01-04 18:44:36','2022-01-04 18:44:36',73),(67,'✅ تم حجز صبة كرسي الشناج ع يوم الخميس','a:0:{}',3,'2022-01-04 18:45:01','2022-01-04 18:45:01',73),(68,'✅ تم الانتهاء من مساح طوف الحمامات والمطابخ للدور الأرضي','a:0:{}',3,'2022-01-04 18:47:22','2022-01-04 18:47:22',74),(69,'✅ تم توزيع سيراميك الحوائط للدور الأرضي','a:0:{}',3,'2022-01-04 18:48:04','2022-01-04 18:48:04',74),(70,'✅ تم نزول أغراض الصبغ اليوم وغدا5-1-2022 البدء ف حف الطوف','a:0:{}',3,'2022-01-04 18:48:48','2022-01-04 18:48:48',74),(71,'🔄 جاري استكمال أعمال نجارة سقف الدور الأرضي','a:0:{}',3,'2022-01-04 18:49:24','2022-01-04 18:49:24',75),(72,'✅ تم الانتهاء من نجارة الشناج','a:0:{}',3,'2022-01-04 18:50:21','2022-01-04 18:50:21',112),(73,'🔄 غدا 5-1-2022\r\n البدء في تركيب حديد الشناج','a:0:{}',3,'2022-01-04 18:50:56','2022-01-04 18:50:56',112),(74,'✅ تم حجز صب الشناج  يوم الأحد القادم ان شاء الله','a:0:{}',3,'2022-01-04 18:51:27','2022-01-04 18:51:27',112),(75,'✅ تم الانتهاء من نجارة الشناج','a:0:{}',3,'2022-01-04 18:51:54','2022-01-04 18:51:54',88),(76,'🔄 غدا 5-1-2022 البدء في تركيب حديد الشناج','a:0:{}',3,'2022-01-04 18:52:20','2022-01-04 18:52:20',88),(77,'✅ تم حجز صب الشناج  يوم الأحد القادم ان شاء الله','a:0:{}',3,'2022-01-04 18:52:42','2022-01-04 18:52:42',88),(78,'✅ تم الانتهاء من عمل السيجما\r\n🔄 باقي تركيب الحجر بعد توريده من قبل المالك','a:0:{}',3,'2022-01-05 06:00:27','2022-01-05 06:00:27',96),(79,'✅ تم الانتهاء من تركيب سيراميك الحوائط والشربته وتم مساح ارضيه السطح','a:0:{}',3,'2022-01-05 06:00:43','2022-01-05 06:00:43',96),(80,'(الكهرباء)\r\n✅ تم الانتهاء من سحب الويرات','a:0:{}',3,'2022-01-05 06:01:17','2022-01-05 06:01:17',96),(81,'(صبغ)\r\n✅ تم الانتهاء من عمل سكنتين معجون','a:0:{}',3,'2022-01-05 06:01:53','2022-01-05 06:01:53',96),(82,'ديكور\r\n✅ جاري عمل الديكور بالدور الاول \r\n✅ جاري مساح الدور الثاني','a:0:{}',3,'2022-01-05 06:02:19','2022-01-05 06:02:19',96),(83,'ديكور\r\n🔄 جاري عمل الديكور بالدور الاول \r\n🔄 جاري مساح الدور الثاني','a:0:{}',3,'2022-01-05 06:02:34','2022-01-05 06:02:34',96),(84,'مساح خارجي \r\n✅ تم الانتهاءمن عمل السيجما جاري عمل الحمايه','a:0:{}',3,'2022-01-05 06:03:23','2022-01-05 06:03:23',120),(85,'سيراميك... \r\n✅ تم الانتهاء من تركيب الحوائط \r\n✅ تم الانتهاء مساح ارضيه الارضي والاول والثاني والسطح وباقي ٥٠٪؜ من الارضي والسرداب وتم طلب ✅ توريد سيراميك الارضيه','a:0:{}',3,'2022-01-05 06:03:56','2022-01-05 06:03:56',120),(86,'ديكور\r\n✅ تم الانتهاء مساح الدور  الاول والثاني والسطح  والسرداب وجاري مساح  السرداب \r\nوتم عمل تعديلات المالك','a:0:{}',3,'2022-01-05 06:04:43','2022-01-05 06:04:43',120),(87,'✅ كهرباء\r\nتم الانتهاء من تمديد ويرات الكهرباء \r\n✅ صبغ\r\nتم الانتهاء من عمل ٢ سكينه معجون','a:0:{}',3,'2022-01-05 06:05:36','2022-01-05 06:05:36',120),(88,'مساح داخلي\r\n✅ تم الانتهاء من المساح الناعم\r\nخارجي\r\n\r\n✅ تم الانتهاء من تركيب الحجر ع الوجهات⁩\r\n✅ تم الانتهاء من عمل السيجما\r\nكهرباء\r\n✅ تم الانتهاء من سحب ويرات \r\nسيراميك\r\n✅ تم تركيب حوائط الدور الثاني والاول والارضي\r\n🔄 جاري تركيب الحوائط بالسرداب','a:0:{}',3,'2022-01-05 06:07:32','2022-01-05 06:07:32',115),(89,'مساح داخلي\r\n✅ تم الانتهاء من المساح الخشن الداخلي والناعم \r\nباقي بعض المرمات بالقسيمه بعد تركيب الحجر\r\n\r\nخارجي\r\n✅ تم الانتهاء من السيجما وجاري اعتماد المالك للون الحمايه \r\n\r\nكهرباء\r\n✅ تم الانتهاء من سحب  الويرات\r\n\r\nسيراميك\r\n✅ تم الانتهاء من تركيب السيراميك بالسرداب الاول والثاني \r\nوالدور الاول والثاني \r\nباقي الدور الارضي ف انتظار توريد المالك للسيراميك \r\nوف انتظار انتهاء الديكور بالدور الاول والثاني للبدء بتركيب رخام الارضيه\r\n\r\nصبغ\r\n✅ تم الانتهاء من عمل سكنتين معجون','a:0:{}',3,'2022-01-05 06:10:25','2022-01-05 06:10:25',108),(90,'🔄 جاري مباني بيت الدرج\r\n✅ تم الانتهاء من مباني السرداب  والارضي والاول','a:0:{}',3,'2022-01-05 06:11:21','2022-01-05 06:11:21',50),(92,'✅ تم تفتيح اماكن الاسبوتات بالجبسوم بورد  ✅ تم طلب رفع بيانات القسيمة ورسم مخطط الكهرباء.. الانتهاء من اعمال الجبسوم بورد للمطابخ والحمامات الانتهاء من أعمال تركيب سيراميك الحوائط باستثناء حمام الماستر بالاول لم يتم توريده.. ✅ تم توريد الدرايش الالومنيوم وجاري تركيبها الانتهاء من إنهاء الاشراف للرخصة التعديلية.. ✅ تم طلب علامات الدفيوزرات والجريلات.. ✅ تم طلب تركيب التكييف الجانبي.. 🔄 بانتظار اعتماد نوع رخام البراطيش الخارجية لتثبيتها واخذ قياسات الابواب الألومنيوم لتصنيعها','a:0:{}',3,'2022-01-05 06:13:36','2022-01-05 06:13:36',78),(93,'🔄 جاري اعمال الجبسوم بورد بالدور الاول.. ✅ الانتهاء من مساح حوائط الحمامات والمطابخ ..\r\n✅  تم تركيب التهوية','a:0:{}',3,'2022-01-05 06:14:51','2022-01-05 06:14:51',79),(95,'الانتهاء من الطرطشة الداخلية والبدء بأعمال التسكير بالخارج','a:0:{}',3,'2022-01-05 06:16:31','2022-01-05 06:16:31',80),(98,'جار اعمال الدفان بالطبقه الثالثه وغدا بإذن الله الانتهاء من أعمال الدفان.','a:0:{}',3,'2022-01-05 06:19:18','2022-01-05 06:19:18',87),(99,'تم صب أعمدة الدور الأول وجار تنظيف السرداب لتجهيزه لأعمال المباني','a:0:{}',3,'2022-01-05 06:19:44','2022-01-05 06:19:44',48),(100,'تم الانتهاء من أعمال تركيب السيراميك ماعدا حمام الماستر بالدور الأول وغرفة الغسيل بالسرداب \r\nتم اعتماد الديكور للغرف فقط وبانتظار نزول فني الستلايت والكاميرات لسحب الويرات للبدء بأعمال الديكور.','a:0:{}',3,'2022-01-05 06:20:33','2022-01-05 06:20:33',105),(101,'بانتظار اعتماد البلديه. \r\nجار تركيب نواقص السيراميك بحمام الأرضي. \r\nتم طلب توصيل مكاين الدور الأرضي من فتره كبيره ولايوجد استجابه من شركة ال سول.','a:0:{}',3,'2022-01-05 06:21:02','2022-01-05 06:21:02',103),(102,'🔄  جاري التركيب في رخام الدرج الخدمات.','a:0:{}',3,'2022-01-05 13:02:49','2022-01-05 13:02:49',57),(103,'الحجر المالك يعتمد الكمية وسوف يتم التعاقد','a:0:{}',3,'2022-01-05 13:03:23','2022-01-05 13:03:23',57),(104,'✅ تم مساح ارضية الاول والثاني.','a:0:{}',3,'2022-01-05 13:04:01','2022-01-05 13:04:01',56),(105,'✅تم الانتهاء من سحب ويرات الستالايت والانتركم من طرف المالك','a:0:{}',3,'2022-01-05 13:04:23','2022-01-05 13:04:23',56),(106,'تم الانتهاء من صب السكريت \r\nانتظار نزول الحديد','a:0:{}',3,'2022-01-05 13:04:55','2022-01-05 13:04:55',49),(107,'تم صب عمدان الاول.','a:0:{}',3,'2022-01-05 13:05:17','2022-01-05 13:05:17',49),(109,'✅تم عمل عينة ديكور انتظار الاعتماد.','a:0:{}',3,'2022-01-05 13:11:48','2022-01-05 13:11:48',105),(110,'تم الانتهاء من تسليم البلديه انتظار ميعاد فحص الكهرباء','a:0:{}',3,'2022-01-05 13:12:48','2022-01-05 13:12:48',103),(113,'#تم تمديد بايبات الكهرباء بالدور الأرضي بالاحواش والانتهاء منها. \r\n#تم تشوين  في الدور الارضي للسيراميك. \r\n#جاري تركيب ديكور الدور الأرضي. \r\n#تم  عمل حصر سيراميك البلكونات والسطح لتركيب سيراميك','a:0:{}',3,'2022-01-05 13:21:08','2022-01-05 13:21:08',99),(114,'#تم رفع المكاين الخارجيه علي السطح. \r\n#جارى تركيب سيراميك غرفه المكاين للمسبح','a:0:{}',3,'2022-01-05 13:21:55','2022-01-05 13:21:55',101),(115,'#تم تركيب الأبواب الألومنيوم الخدمه.','a:0:{}',3,'2022-01-05 13:22:31','2022-01-05 13:22:31',104),(116,'تقرير جديد','a:1:{i:0;s:31:\"img/reports/16414739052427.jpeg\";}',103,'2022-01-06 11:58:25','2022-01-06 11:58:25',78),(117,'تم الانتهاء من المساح الناعم','a:0:{}',3,'2022-01-07 05:45:37','2022-01-07 05:45:37',96),(123,'جار اعمال الدفان بالطبقه الثالثه وغدا بإذن الله الانتهاء من أعمال الدفان','a:0:{}',3,'2022-01-07 21:37:54','2022-01-07 21:37:54',130),(124,'✅ تم الإنتهاء من اعمال حدادة الارضية. \r\n✅ تم تسليم الإشراف. \r\n✅ تم صب الأرضية بكمية خرسانة ٦٨ متر. \r\n✅ تم صب درج المسبح وتم ضبط المنسوب المطلوب. \r\n✅ تم فك جوانب الارضية. \r\n🔄 جاري عمل نجارة الاعمدة للدور الارضي..','a:0:{}',3,'2022-01-08 15:56:09','2022-01-08 15:56:09',58),(125,'✅ تم الإنتهاء من تشريك وزرع الحديد بمادة ايبوكسي هيلتي. \r\n✅ تم صب الأرضية بكمية ٦٣ متر \r\n🔄 جاري عمل نجارة الاعمدة.','a:0:{}',3,'2022-01-08 15:57:11','2022-01-08 15:57:11',63),(126,'🔄استمرار اعمال نجارة سقف الدور الأرضي.','a:0:{}',3,'2022-01-08 15:57:37','2022-01-08 15:57:37',62),(127,'🔄 إستمرار تأسيس الصحي. \r\n✅ تم الإنتهاء من اعمال التكسير لتأسيس الكهرباء. \r\n🔄 استمرار عمل البؤج قبل الكهرباء. \r\n✅ تم عمل فتحات التهوية \r\n✅ تم تركيب بايبات ترموستات التكييف. \r\n✅ تم اختيار مكان المانهول الرئيسي للقسيمة مع المالك.','a:0:{}',3,'2022-01-08 16:01:11','2022-01-08 16:01:11',46),(128,'✅ تم تحديد نقاط القسيمة باستخدم التوتل. \r\n🚫 متوقفة لحين اعتماد المالك للمخطط الجديد','a:0:{}',3,'2022-01-08 16:02:59','2022-01-08 16:02:59',61),(130,'🔄 استمرار اعمال نجارة الاعمدة.','a:0:{}',3,'2022-01-08 16:04:26','2022-01-08 16:04:26',64),(131,'🔄 جاري اعمال الحفر\r\n✅ تم حجز خرسانة العادية ليوم الأربعاء','a:0:{}',3,'2022-01-08 16:06:01','2022-01-08 16:06:01',118),(132,'✅ انتهاء اعمال النجارة  لاعمدة الدور الاول وتم تسليم الاستشاري وترتيب الصب يوم الاحد باذن الله\r\n🔄 جاري اعمال فك نجاره سقف الارضي','a:0:{}',3,'2022-01-08 16:10:00','2022-01-08 16:10:00',42),(133,'✅ تم الانتهاء من اعمال صب القواعد والرقابي \r\n✅ تم اعمال النظافه للارضيه والقواعد \r\n✅ تم الانتهاء من اعمال العازل  \r\n🔄 جاري اعمال المباني الردم  وسيتم الدفان غدا ان شاء','a:0:{}',3,'2022-01-08 16:10:53','2022-01-08 16:10:53',92),(134,'✅ تم الانتهاء من صب النظافه للسرداب  \r\n✅ تم الانتهاء من اعمال العازل والطربال وسيتم غدا ان شاء الله صب طبقه سكريت ١ ظهرا','a:0:{}',3,'2022-01-08 16:11:49','2022-01-08 16:11:49',111),(135,'✅ تم الانتهاء من عمل سكينة المعجون الثانية.\r\n✅ تم صب السكريت للأسطح و الملاحق.\r\n🔄 جاري تركيب دكتات التكييف.\r\n✅ تم توريد كافة أغراض الكهرباء للبدء بسحب الوايرات.','a:0:{}',3,'2022-01-08 16:47:22','2022-01-08 16:47:22',126),(136,'✅ تم الانتهاء من أعمال العازل.\r\n✅ تم الانتهاء من عمل سكينتين المعجون.\r\n✅ تم توريد كل أغراض الكهرباء للبدء بسحب الوايرات.\r\n✅ تم الانتهاء تركيب دكتات التكييف.\r\n✅ تم البدء بتركيب البايبات تجهيزا لسحب الوايرات.','a:0:{}',3,'2022-01-08 16:52:09','2022-01-08 16:52:09',131),(137,'✅ تم الانتهاء من عمل مساح حوائط الحمامات و المطابخ بالدور الثاني.\r\n🔄 جاري عمل سكينة المعجون الثانية.\r\n✅ تم البدء بتركيب سيراميك الحوائط بالدور الأول.','a:0:{}',3,'2022-01-08 16:52:53','2022-01-08 16:52:53',127),(138,'✅ تم توزيع سيراميك الأرضيات مع المالك.\r\n✅ تم تنظيف السطح و تجهيزه لإعادة عزله مرة أخرى.\r\n🔄 سيتم البدء بأعمال تركيب سيراميك الأرضيات يوم الثلاثاء.','a:0:{}',3,'2022-01-08 16:53:33','2022-01-08 16:53:33',125),(140,'🔄 جاري فك حوائط السرداب','a:0:{}',3,'2022-01-08 17:40:43','2022-01-08 17:40:43',51),(141,'✅ تم صب اعمدة الارضي والجسور المقلوبه وجاري استكمال الاعمده بالجسور المقلوبه للصب والبدء بنجارة سقف الارضي','a:0:{}',3,'2022-01-08 17:42:22','2022-01-08 17:42:22',107),(142,'تمت اعمال معالجة شركة العازل وجاري اعمال دفان الرقاب','a:0:{}',3,'2022-01-08 17:42:50','2022-01-08 17:42:50',47),(143,'تمت اعمال السيجما الخارجية وتم نزول الحمايه وتبدأ اعمالها غدا ان شاء الله وتم طلب تمديدات التهويه وطلب استكمال الدكتات','a:0:{}',3,'2022-01-08 17:43:17','2022-01-08 17:43:17',113),(144,'تم نزول طلبية الرخام والتركيب يبدأ غدا ان شاء الله وتم تركيب جام الالومنيوم ويتم نزول الصباغ بعد غدا ان شاء الله','a:0:{}',3,'2022-01-08 17:48:43','2022-01-08 17:48:43',134),(145,'تم تهريم القواعد وتمت مباني جورة المصعد والمنهول وتم عمل تمديدات الصرف السرداب وجاري نزول الحديد اعمل قاعدة المصعد وصبها','a:0:{}',3,'2022-01-08 17:49:11','2022-01-08 17:49:11',89),(146,'تم تركيب رخام الدرج والبراطيش وجاري اختيار الابواب \r\nوتم تركيب جريلات الدفيوزر للتكييف','a:0:{}',3,'2022-01-08 21:42:03','2022-01-08 21:42:19',135),(147,'# جاري تركيب ديكور الدور الأرضي. \r\n# تم  عمل حصر سيراميك البلكونات والسطح لتركيب سيراميك وتم تبليغ المالك بالفرفيه . \r\n# تم التواصل مع شركه الغانم لعمل لتوصيل عدد ٢ بايب نحاس الي المكاين بسبب تعطيلهم للديكور بوجودهم ف الصاله.','a:0:{}',3,'2022-01-08 21:44:16','2022-01-08 21:44:16',99),(148,'✅ تم التواصل مع بروكسل لاستكمال وإنهاء أعمال بند الألمنيوم \r\n🔄 جارى تركيب سيراميك غرفه المكاين للمسبح. \r\n✅ تم تركيب جام الفولدينج.','a:0:{}',3,'2022-01-08 21:45:44','2022-01-24 08:05:23',101),(149,'🔄 جارى عمل عازل لغرفه بالسراب لم يتم عزلها من قبل وخروج منها المياه. \r\n🔄جارى عمل تسعير الأعمال المطلوبه.','a:0:{}',3,'2022-01-08 21:46:14','2022-01-08 21:46:14',104),(150,'✅ تم الانتهاء من مباني القسيمه\r\n🔄 سيتم البدأ في الصحي والكهرباء خلال الأسبوع الجارى.','a:0:{}',3,'2022-01-08 21:49:18','2022-01-23 18:52:05',117),(151,'✅ تم الانتهاء من تمديد بايبات التغذيه والمجاري بالارضي وغدا البدأ في مجارى باقي الحمامات والتغديه لباقي  القسيمه. \r\n✅ تم عمل عازل للحمامات وغرفه الشبكه. \r\n✅ تم عمل علامات الانترنت والستالايت والكاميرات حسب المخططات المعتمده \r\n🔄 جارى تمديد بايبات الكهرباء.','a:0:{}',3,'2022-01-08 21:50:10','2022-01-23 18:53:17',121),(152,'🔄 البدأ في المباني الاتنين بالدور الأرضي وتم نزول الطابوق. \r\n✅ تم الانتهاء من حداده سقف الاول ونزول المهندس غدا لاستلامه. \r\n✅ تم تركيب بايبات الصحي  والانتهاء منها. \r\n✅تم تقويه نجاره السقف.','a:0:{}',3,'2022-01-08 21:51:29','2022-01-08 21:51:29',90),(153,'✅ تم عمل عازل طربال للمصعد \r\n✅ تم عمل زفته للقواعد والرقاب. \r\n🔄 جارى تجهيز المواد من طرف المالك لعمل مباني الدفان.','a:0:{}',3,'2022-01-08 21:52:37','2022-01-08 21:52:37',94),(154,'* تم الانتهاء من  تركيب سيراميك  حوائط الحمامات والمطابخ للدور الارضى .\r\n* تم الانتهاء من اعمال الحمايه بعد اختيار المالك  الموفق وباكر فك السقاله باذن لله \r\n* تم نزول شركه التهويه اليوم  للانتهاء من اعمال التمديدات قبل الديكور \r\n* تم الانتهاء من حف وسحب سكنتين معجون للطوف \r\n* تم الانتهاء من تركيب المكائن الداخلية \r\n* ف انتظار شركه التكيف للانتهاء من اعمال التكيف الجانبى ل استكمال اعمال الديكور .\r\n* تم الانتهاء من تمديدات الستالايت من طرف المالك  \r\n* تم  رفع مقاسات درايش الالمونيوم','a:0:{}',3,'2022-01-08 21:54:39','2022-01-08 21:54:39',43),(155,'* تم الانتهاء من الطرطشه الداخلى \r\n* تم الانتهاء من خشن داخلى للدور الارضى والاول \r\n* تم الانتهاء من تركيب زوايا للدور الثانى وباكر مساح خشن باذن لله .','a:0:{}',3,'2022-01-08 21:55:10','2022-01-08 21:55:10',38),(156,'* تم الانتهاء من صب الطابنات  \r\n* جارى الانتهاء من بناء الدورر الاول \r\n* جارى الإنتهاء من اعمال المبانى لكامل القسيمه . \r\n* تم اعتماد ملاحظات الواجهه مع المالك \r\n* تم عمل طلب داخلى لتمديد بايبات النحاس شركه الغانم','a:0:{}',3,'2022-01-08 21:55:35','2022-01-08 21:55:35',44),(157,'* جارى اعمال نجاره السقف \r\n* جارى اعمال بناء الدور الاول \r\n* جارى الانتهاء من اعمال بناء الدور الارضى وف انتظار نزول العتب تم طلبه من اكتر من ٥ ايام','a:0:{}',3,'2022-01-08 21:56:04','2022-01-08 21:56:04',40),(158,'🔄 جارى اعمال نجاره سقف الثانى وباكر نزول شركه التكيف\r\n🔄  وفي انتظار نزول الحديد من طرف المالك \r\n🔄 جارى الانتهاء من اعمال بناء السرداب \r\n🔄 جارى اعمال بناء الدور الارضى \r\n🔄 جارى فك سقف الاول','a:0:{}',3,'2022-01-08 21:57:11','2022-01-26 11:56:50',37),(159,'✅  تم الانتهاء من اعمال الحداده وباكر تسليمها للاستشارى \r\n🔄 ف انتظار نزول الكهربائى باكر للانتهاء من تمديدات سقف الاول \r\n🔄  الصبه باكر باذن الله','a:0:{}',3,'2022-01-08 21:57:56','2022-01-08 21:58:13',34),(160,'✅  تم الانتهاء من صب الشناج وفكها وعزلها وتم اليوم دفان الشناج وباكر دحلها باذن لله \r\n✅ تم التاكيد على المالك ب الانتهاء من اعمال الواجهه وبلغ ف انتظار انتهاء مكتب باند منها والمكتب بلغ خلال ١٠ ايام خالصه .','a:0:{}',3,'2022-01-08 21:59:54','2022-01-08 21:59:54',110),(161,'✅ تم الانتهاء من أعمال نجارة الشناجات\r\n🔄 غدا البدء في أعمال حدادة الشناجات\r\n✅ تم حجز الصبه على يوم الأربعاء','a:0:{}',3,'2022-01-08 22:00:48','2022-01-08 22:00:48',73),(162,'✅ تم الانتهاء من أعمال حف وأساس الطوف\r\n✅ تم البدء ف أعمال سكينه أولى معجون \r\n✅ تم البدء ف أعمال تركيب سيراميك الطوف \r\n✅ تم الانتهاء من تحريق طربال الأسطح','a:0:{}',3,'2022-01-08 22:01:26','2022-01-08 22:01:26',74),(163,'✅ تم الترتيب مع المقاول على الاهتمام بسير الأعمال \r\n🔄 غدا استكمال نجارة سقف الدور الأرضي \r\n🔄 غدا البدء في أعمال حدادة سقف الدور الأرضي','a:0:{}',3,'2022-01-08 22:03:49','2022-01-08 22:03:49',75),(164,'✅ تم الانتهاء من اعمال نجارة وحدادة الشناج وتسليمها للاستشاري \r\n🔄 غدا ان شاء الله صب الشناج','a:0:{}',3,'2022-01-08 22:06:09','2022-01-08 22:06:09',114),(165,'-تم عزل القواعد بالزفتة وقاعدة المصعد بالطربال \r\n\r\n- تم الانتهاء من اعمال مباني الدفان \r\n\r\n- غدا ان شاء الله بدء اعمال الدفان','a:0:{}',3,'2022-01-08 22:06:40','2022-01-08 22:06:40',39),(166,'- جاري التجهيز لأعمال صب الخرسانة الملاصقة للجار','a:0:{}',3,'2022-01-08 22:07:12','2022-01-08 22:07:12',35),(167,'-تم صب حوائط السرداب \r\n\r\n- جاري اعمال نجارة سقف السرداب','a:0:{}',3,'2022-01-08 22:07:42','2022-01-08 22:07:42',33),(168,'-تم صب القواعد اليوم \r\n1-8-2022','a:0:{}',3,'2022-01-08 22:08:34','2022-01-08 22:08:34',91),(169,'-تم تسليم حديد الاعمدة للاشراف \r\n\r\n- جاري اعمال تقفيل نجارة الاعمدة','a:0:{}',3,'2022-01-08 22:09:48','2022-01-08 22:09:48',95),(170,'🔄 فى انتظار دخول التيار الكهربائي \r\n✅ تم نزول السيستم والخزانات وفى انتظار متبقي الاطقم الصحية وتم التواصل مع مقاول الصحى \r\n✅ تم نزول جزء من الاضاءة الداخلية','a:0:{}',3,'2022-01-08 22:11:08','2022-01-08 22:11:08',71),(171,'✅تم دخول التيار الكهربائي \r\n✅ تم تركيب الإضاءة الداخلية \r\n✅ تم الانتهاء من اعمال الصبغ النهائى للدور الاول وبيت الدرج وجارى اعمال الصبغ النهائي للدور الارضى \r\n🔄 جارى تركيب الدفيوزرات والجريلات','a:0:{}',3,'2022-01-08 22:16:35','2022-01-08 22:16:35',136),(172,'🔄 جارى اعمال مساح الارضيات','a:0:{}',3,'2022-01-08 22:17:11','2022-01-08 22:17:11',72),(173,'✅ تم الانتهاء من تركيب سيراميك الاسطح متبقي البلكونة والملحق\r\n🔄 جارى اعمال حف الحوائط','a:0:{}',3,'2022-01-08 22:17:52','2022-01-08 22:17:52',70),(174,'تم تركيب جام درايش الصالة والديوانية \r\nتم اعتماد فتحات الاضاءة بالديكور وتم عمل علامات فى الديكور وبانتظار مرور المالك القسيمة للاعتماد النهائى \r\nتم نزول الصفايات','a:0:{}',3,'2022-01-08 22:18:40','2022-01-08 22:18:40',69),(175,'تم الانتهاء من اعمال التكسير وتركيب البوكسات الدور الارضى والاول','a:0:{}',3,'2022-01-08 22:19:22','2022-01-08 22:19:22',67),(176,'تم الانتهاء من اعمال المساح الخشن داخلى \r\nجارى اعمال الطرطشة الخارجية\r\nتم نزول سيراميك غرفة الشبكة','a:0:{}',3,'2022-01-08 22:19:46','2022-01-08 22:19:46',66),(177,'جارى تركيب الزوايا الداخلية','a:0:{}',3,'2022-01-08 22:20:15','2022-01-08 22:20:15',65),(178,'تم فك نجارة الطبانات وداير بيت الدرج\r\nجارى الانتهاء من مبانى الدور الاول','a:0:{}',3,'2022-01-08 22:20:49','2022-01-08 22:20:49',68),(179,'تم تفتيح اماكن الاسبوتات بالجبسوم بورد وتم طلب رفع بيانات القسيمة ورسم مخطط الكهرباء.. الانتهاء من اعمال الجبسوم بورد للمطابخ والحمامات الانتهاء من أعمال تركيب سيراميك الحوائط باستثناء حمام الماستر بالاول لم يتم توريده.. تم توريد الدرايش الالومنيوم وتم تركيبها.. الانتهاء من إنهاء الاشراف للرخصة التعديلية.. تم طلب علامات الدفيوزرات والجريلات.','a:0:{}',3,'2022-01-09 22:19:51','2022-01-09 22:19:51',78),(180,'جاري اعمال الجبسوم بورد بالدور الاول.. الانتهاء من مساح حوائط الحمامات والمطابخ ومتوقف تركيب السيراميك على اعتماد المالك لفرقيات الروشنات .. تم تركيب التهوية','a:0:{}',3,'2022-01-09 22:21:54','2022-01-09 22:21:54',79),(182,'الانتهاء من الطرطشة الداخلية وجاري دق الشبك الخارجي بأعمال التسكير بالخارج','a:0:{}',3,'2022-01-09 22:26:11','2022-01-09 22:26:11',80),(183,'تم فحص القسيمة و نجاح المعاملة.','a:0:{}',3,'2022-01-09 22:26:58','2022-01-26 11:38:04',81),(184,'مساح خارجي\r\nتم الانتهاء من عمل السيجما \r\nباقي تركيب الحجر بعد توريده من قبل المالك\r\n\r\nسيراميك \r\nتم الانتهاء من تركيب سيراميك الحوائط والشربته وتم مساح ارضيه السطح\r\n\r\nكهرباء\r\nتم الانتهاء من سحب الويرات\r\nصبغ\r\nتم الانتهاء من عمل سكنتين معجون\r\n\r\nديكور\r\nجاري عمل الديكور بالدور الاول \r\nتم  مساح الدور الثاني','a:0:{}',3,'2022-01-09 22:29:21','2022-01-09 22:29:21',96),(185,'مساح\r\nخارجي \r\nتم الانتهاءمن عمل السيجما جاري عمل الحمايه \r\n\r\nسيراميك\r\nتم الانتهاء من تركيب الحوائط \r\nتم الانتهاء مساح ارضيه الارضي والاول والثاني والسطح \r\nوجاري مسارح ارضيه السرداب\r\n  وتم طلب توريد سيراميك الارضيه\r\n\r\nديكور\r\nتم الانتهاء من اعمال الديكور باقي تفتيح الاسبوتات \r\n\r\nكهرباء\r\nتم الانتهاء من تمديد ويرات الكهرباء \r\n\r\nصبغ\r\nتم الانتهاء من عمل ٢ سكينه معجون','a:0:{}',3,'2022-01-09 22:30:00','2022-01-09 22:30:00',120),(186,'داخلي\r\nتم الانتهاء من المساح الناعم\r\n\r\nخارجي\r\nوتم الانتهاء من تركيب الحجر ع الوجهات⁩\r\n\r\nتم الانتهاء من عمل السيجما وتم اعتماد لون الحمايه وجاري طلبها\r\n\r\nكهرباء\r\nتم الانتهاء من سحب ويرات \r\n\r\nسيراميك\r\nتم الانتهاء من تركيب حوائط السيراميك وجاري عمل الروشنات','a:0:{}',3,'2022-01-09 22:30:48','2022-01-09 22:30:48',115),(187,'مساح\r\nداخلي\r\n\r\nتم الانتهاء من المساح الخشن الداخلي والناعم \r\nباقي بعض المرمات بالقسيمه بعد تركيب الحجر\r\n\r\nخارجي\r\nتم الانتهاء من السيجما وجاري اعتماد المالك للون الحمايه \r\n\r\nكهرباء\r\nتم الانتهاء من سحب  الويرات\r\n\r\nسيراميك\r\nتم الانتهاء من تركيب السيراميك بالسرداب الاول والثاني \r\n\r\nباقي الدور الارضي ف انتظار توريد المالك للسيراميك \r\n\r\nوف انتظار انتهاء الديكور بالدور الاول والثاني للبدء بتركيب رخام الارضيه\r\n\r\nصبغ\r\nتم الانتهاء من عمل سكنتين معجون','a:0:{}',3,'2022-01-09 22:31:45','2022-01-09 22:31:45',108),(188,'جاري نجاره سقف بيت الدرج\r\nتم الانتهاء من مباني بيت الدرج\r\nتم الانتهاء من مباني السرداب  والارضي والاول','a:0:{}',3,'2022-01-09 22:32:15','2022-01-09 22:32:15',50),(189,'🔄 جاري نجاره وحداده اعمده الارضي','a:0:{}',3,'2022-01-09 22:33:03','2022-01-09 22:33:03',86),(190,'جاري نجاره وحداده سقف الارضي','a:0:{}',3,'2022-01-09 22:33:23','2022-01-09 22:33:23',86),(191,'#جاري تركيب ديكور الدور الأرضي. \r\n\r\n#تم نزول شركه التهويه لعمل شفاط مركزى في حمام بالدور الثاني وتم إبلاغ المالك بالفرقيه \r\nلاعتمادها  قبل عمل فاتحه الكور والتمديد.','a:0:{}',3,'2022-01-11 13:46:30','2022-01-11 13:46:30',99),(192,'#جاري تقفيل دريشه  الفولدينج. \r\n\r\n\r\n#جارى تركيب مكاين التكييف الخارجيه.','a:0:{}',3,'2022-01-11 13:47:10','2022-01-11 13:47:10',101),(194,'ث','a:0:{}',3,'2022-01-16 14:33:38','2022-01-16 14:33:38',130),(207,'تيست','a:0:{}',3,'2022-01-22 22:05:32','2022-01-22 22:05:32',130),(208,'تيست  2','a:0:{}',3,'2022-01-22 22:07:01','2022-01-22 22:07:01',130),(209,'تيست2','a:1:{i:0;s:30:\"img/reports/16428821523586.jpg\";}',3,'2022-01-22 22:09:12','2022-01-22 22:09:12',130),(210,'✅ تم صب الاعمدة للدور الأرضي. \r\n✅ تم فك الاعمدة. \r\n🔄 جاري التجهيز لسقف الارضي.','a:0:{}',3,'2022-01-22 22:21:43','2022-01-22 22:21:43',64),(211,'الثلاثاء18_1 _2021\r\n🔄 الخرسانه تأجلت \r\n✅ اليوم صب الاعمدة. \r\n✅ الدفعات المستحقة','a:0:{}',3,'2022-01-22 22:23:07','2022-01-22 22:23:07',64),(212,'22-1-2022\r\n-----------\r\n✅ تم توريد الدفان والبدء ف أعمال الدفان يوم الأحد','a:0:{}',3,'2022-01-23 15:48:24','2022-01-23 15:48:24',73),(213,'✅  تم البدء ف أعمال ديكور الدور الثاني \r\n🔄 جاري الانتهاء من أعمال سيراميك حوائط','a:0:{}',3,'2022-01-23 15:49:18','2022-01-23 15:49:18',74),(214,'🔄 جارى الانتهاء من اعمال تصميم الواجهات','a:0:{}',3,'2022-01-23 18:47:33','2022-01-23 18:49:06',64),(215,'✅ تم الانتهاء من عمل مخططات الفرش','a:0:{}',3,'2022-01-23 18:52:17','2022-01-23 18:52:17',117),(216,'🔄 جارى الانتهاء من تعديل التصميم الداخلى','a:0:{}',3,'2022-01-23 18:52:39','2022-01-23 18:52:39',117),(217,'#تم الانتهاء من الهيكل وجاري طلب إنهاء الإشراف. \r\n#تم  نزول أغراض الكهرباء للبدا ف التمديدات \r\n#جاري عمل عرض سعر للمساح.','a:0:{}',3,'2022-01-23 19:03:13','2022-01-23 19:03:13',117),(218,'🔄 جارى اعمال التصميم الداخلى','a:0:{}',3,'2022-01-23 20:08:39','2022-01-23 20:08:39',129),(219,'🔄 جارى اعمال تسويه الدفعة قبل الاخيرة مع م. محمد عبدالفتاح\r\n🔄 جاري متابعه معامله ايصال التيار','a:0:{}',3,'2022-01-24 08:00:53','2022-01-24 08:00:53',101),(220,'✅ تم الانتهاء من الومنيوم باقي ظبط الأبواب الخدمه والدريشه بالدور الأرضي. \r\n✅ تم الانتهاء من تركيب دكتات مكاين التكييف الخارجيه. \r\n🔄 جاري تركيب الجريلات. \r\n✅ تم تقفيل بوكسات الكهرباء للمكاين الخارجيه لتوصيل وتجهيز المكاين. \r\n✅ تم تركيب سيراميك غرف المسابح.','a:0:{}',3,'2022-01-24 08:03:44','2022-01-24 08:03:44',101),(221,'✅ تم الانتهاء من  دفان الاجزاء المحصورة بين القواعد','a:0:{}',3,'2022-01-24 11:11:38','2022-01-24 11:11:38',35),(222,'✅ تم الانتهاء من دحل القسيمة','a:0:{}',3,'2022-01-24 11:11:52','2022-01-24 11:11:52',35),(223,'✅ تم الانتهاء من اعمال المساح الخشن داخلى \r\n🔄 جارى استكمال تركيب الزوايا والفواصل خارجى وجارى اعمال المساح الخشن خارجى','a:0:{}',3,'2022-01-24 11:41:16','2022-01-24 11:41:16',66),(224,'🔄 جاري أعمال التدعيم وبعد الانتهاء سوف يتم استكمال اعمال الحفر','a:0:{}',3,'2022-01-24 14:14:30','2022-01-24 14:14:30',119),(225,'تم الانتهاء من اعمال تركيب رخام درج الخدمات\r\nتم حصر نواقص السيراميك\r\nانجاز معظم اعمال شربتة الحوائط والارضيات','a:0:{}',3,'2022-01-25 10:39:33','2022-01-25 10:39:33',57),(226,'تم الانتهاء من تركيب ارضيات الدور الاول والثاني\nجاري اعمال تركيب نعلان الدور الاول والثاني \nجاري الترتيب لاعمال مساح الارضيات بالدور الارضي',NULL,3,'2022-01-25 15:35:10','2022-01-25 15:35:10',56),(227,'تم الانتهاء من اعمال الديكور لكامل القسيمة متبقي فقط الحمامات\n🔄 جاري الانتهاء من اعمال ديكور منطقة المسبح ومتبقي الحمامات والمطابخ \n🔄 جاري تفتيح فتحات التكييف في الديكور \n🔄جاري تركيب وصلات التكييف \n🔄 جاري اعمال تركيب المكاين التهوية المركزية ودكتاتها',NULL,3,'2022-01-25 15:41:54','2022-01-25 15:41:54',56),(228,'✅ تم الانتهاء من مباني الدور الارضي.\r\n🔄 جاري مباني الدور الاول والثاني والسرداب\r\nومباني السطح تم الانتهاء منهم بنسبة ٩٠٪؜\r\n\r\n✅ تم الانتهاء من صب بيت الدرج ٢٧ م٣','a:0:{}',3,'2022-01-25 21:04:19','2022-01-25 21:04:19',129),(229,'🔄 جاري سحب الوايرات.','a:0:{}',3,'2022-01-25 21:14:13','2022-01-25 21:14:13',126),(230,'✅ تم الانتهاء من سحب الوايرات','a:0:{}',3,'2022-01-25 21:14:58','2022-01-25 21:14:58',131),(231,'✅  تم الانتهاء من تركيب سيراميك الحوائط\r\n🔄  جاري العمل بالديكور في الدور الثاني.','a:0:{}',3,'2022-01-25 21:15:43','2022-01-25 21:15:43',127),(232,'✅ تم الانتهاء من مساح الأرضيات بالدور الأرضي.\r\n✅ تم الانتهاء من تركيب السيراميك بالدور الأرضي.\r\n✅ تم البدء بعمل المساح بالسطح.','a:0:{}',3,'2022-01-25 21:16:17','2022-01-25 21:16:17',125),(233,'✅ تم فحص الكهرباء بنجاح.','a:0:{}',3,'2022-01-25 21:16:52','2022-01-25 21:16:52',133),(234,'الانتهاء من تركيب سيراميك ارضيات الدور الثاني\r\n\r\n جاري تركيب الجام','a:0:{}',3,'2022-01-26 11:24:46','2022-01-26 11:24:46',78),(235,'الانتهاء من تركيب جام الدرايش\r\nجاري تقفيل الديبيهات تم تركيب الابواب الداخلية\r\nتم تركيب كافة البراطيش الخارجية لاخذ قياسات الابواب الخارجية','a:0:{}',3,'2022-01-26 11:29:07','2022-01-26 11:29:07',97),(236,'تم تركيب كل الحوائط الموردة\r\n\r\nالبدء بأعمال الدفان للارضيات\r\n\r\nالانتهاء من اعمال الجبسوم بورد باستثناء الحمامات والمطابخ','a:0:{}',3,'2022-01-26 11:29:57','2022-01-26 11:29:57',79),(237,'الانتهاء من حدادة الارضية وتم الترتيب على صبها الاربعاء','a:0:{}',3,'2022-01-26 11:35:11','2022-01-26 11:35:11',76),(238,'الانتهاء من نجارة وحدادة اعمدة الارضي','a:0:{}',3,'2022-01-26 11:35:19','2022-01-26 11:35:19',76),(239,'الانتهاء من نجارة سقف الاول','a:0:{}',3,'2022-01-26 11:35:27','2022-01-26 11:35:27',76),(240,'جاري اعمال الخشن الخارجي للواجهات الجانبية والخلفية','a:0:{}',3,'2022-01-26 11:37:01','2022-01-26 11:37:01',80),(241,'تم اعتماد اماكن الحجر  وتم توريده وتم اعتماد الاضاءة المخفية الخارجية','a:0:{}',3,'2022-01-26 11:37:32','2022-01-26 11:37:32',80),(242,'انتظار تشغيل التكييف','a:0:{}',3,'2022-01-26 11:38:22','2022-01-26 11:38:22',81),(243,'تم سحب السكينة الثالثة والرابعة وصبغ الاسقف','a:0:{}',3,'2022-01-26 11:38:32','2022-01-26 11:38:32',81),(244,'تقرير اليوم الثلاثاء  25-1-2022\r\n\r\nغدا ان شاء الله صب سقف الصندرة والروابط','a:0:{}',3,'2022-01-26 11:40:26','2022-01-26 11:40:26',95),(245,'جاري اعمال حدادة  اعمدة الدور الارضي','a:0:{}',3,'2022-01-26 11:41:08','2022-01-26 11:41:08',114),(246,'تم الانتهاء اعمال حدادة الشناج','a:0:{}',3,'2022-01-26 11:41:37','2022-01-26 11:41:37',39),(247,'تم الانتهاء من اعمال تمديدات الصحي','a:0:{}',3,'2022-01-26 11:41:46','2022-01-26 11:41:46',39),(248,'تم صب فرشة النظافة','a:0:{}',3,'2022-01-26 11:42:20','2022-01-26 11:42:20',35),(249,'- تم الانتهاء توقيع حدود القسيمة ونقاط القواعد \r\n\r\n- تم الانتهاء من اعمال نجارة القواعد \r\n\r\n- جاري اعمال حدادة القواعد','a:0:{}',3,'2022-01-26 11:42:31','2022-01-26 11:42:31',35),(250,'-جاري اعمال حدادة اعمدة الدور الارضي','a:0:{}',3,'2022-01-26 11:43:01','2022-01-26 11:43:01',33),(251,'-تم الانتهاء من  الدفان \r\n\r\n-جاري اعمال نجارة كرسي الشناج','a:0:{}',3,'2022-01-26 11:43:32','2022-01-26 11:43:32',91),(252,'تمت اعمال نجارة سقف السرداب \r\nتبدأ اعمال الحداده 26-1-2022','a:0:{}',3,'2022-01-26 11:44:41','2022-01-26 11:44:41',51),(253,'جاري اعمال الحدادة سقف الارضي \r\nاخر دفعه بعد صب اعمدة السرداب','a:0:{}',3,'2022-01-26 11:45:08','2022-01-26 11:45:08',107),(254,'تمت اعمال دفان الشناجات وجاري اعمال الصرف','a:0:{}',3,'2022-01-26 11:45:28','2022-01-26 11:45:28',47),(255,'جاري تصنيع الدرابزين وابواب السور  \r\nوجاري عمل مخطط كهرباء الوزاره \r\nوجاري اختيار الابواب والاطقم الصحيه','a:0:{}',3,'2022-01-26 11:46:06','2022-01-26 11:46:06',135),(256,'تم توريد ويرات الستالايت والانتركم وتم عمل سلم بيت الدرج','a:0:{}',3,'2022-01-26 11:46:50','2022-01-26 11:46:50',113),(257,'تم توريد الابواب الداخليه و جاري اعمال معجون الطوف \r\nوجاري طلب بواقي الرخام لاستكمال الارضيات السلم','a:0:{}',3,'2022-01-26 11:47:22','2022-01-26 11:47:22',134),(258,'تم صب اللبشه  وجاري تحطيط اعمدة السرداب','a:0:{}',3,'2022-01-26 11:47:52','2022-01-26 11:47:52',89),(259,'- مساح خارجي\r\nتم الانتهاء من عمل السيجما \r\n\r\n- سيراميك \r\nتم الانتهاء من تركيب سيراميك الحوائط والشربته وتم مساح ارضيه السطح\r\n\r\n- كهرباء\r\nتم الانتهاء من سحب الويرات\r\n\r\n- صبغ\r\nتم الانتهاء من عمل سكنتين معجون\r\n\r\n- ديكور\r\nتم الانتهاء من اعمال الديكور باقي اعمال الجبسبورد للحمامات','a:0:{}',3,'2022-01-26 11:49:10','2022-01-26 11:49:10',96),(260,'- مساح خارجي \r\nتم الانتهاء من عمل السيجما تم الانتهاء من عمل الحمايه باقي تركيب الواح الخشب \r\n\r\n- سيراميك\r\nتم الانتهاء من تركيب الحوائط \r\nتم الانتهاء من تركيب  ارضيه والاول والثاني والسطح والسرداب\r\nوجاري مساح  ارضيه الارضي \r\n\r\n- ديكور\r\nتم الانتهاء من اعمال الديكور باقي تفتيح الاسبوتات \r\n\r\n- كهرباء\r\nتم الانتهاء من تمديد ويرات الكهرباء \r\n\r\n- صبغ\r\nتم الانتهاء من عمل ٢ سكينه معجون','a:0:{}',3,'2022-01-26 11:50:34','2022-01-26 11:50:34',120),(261,'- مساح داخلي\r\nتم الانتهاء من المساح الناعم\r\n\r\n- خارجي\r\nوتم الانتهاء من تركيب الحجر ع الوجهات⁩\r\nتم الانتهاء من عمل السيجما وتم اعتماد لون الحمايه وجاري عملها\r\n\r\nكهرباء\r\nتم الانتهاء من سحب ويرات \r\n\r\nسيراميك\r\nتم الانتهاء من تركيب حوائط السيراميك باقي الحمام الماستر\r\n\r\nديكور\r\nجاري عمل الديكور بالسرداب\r\n\r\nصبغ\r\nجاري حف وعمل اساس  وعمل سكينة اولي وثانيه','a:0:{}',3,'2022-01-26 11:51:33','2022-01-26 11:51:33',115),(262,'مساح داخلي\r\nتم الانتهاء من المساح الخشن الداخلي والناعم \r\nباقي بعض المرمات بالقسيمه بعد تركيب الحجر\r\n\r\nخارجي\r\nتم الانتهاء من السيجما والحمايه  \r\n\r\nكهرباء\r\nتم الانتهاء من سحب  الويرات\r\n\r\nسيراميك\r\nتم الانتهاء من تركيب السيراميك بالسرداب الاول والثاني \r\nباقي الدور الارضي \r\n\r\nوف انتظار انتهاء الديكور بالدور الاول والثاني للبدء بتركيب رخام الارضيه\r\nتم توريد الارضيه وتشوينها اليوم\r\n\r\nصبغ\r\nتم الانتهاء من عمل سكنتين معجون','a:0:{}',3,'2022-01-26 11:52:59','2022-01-26 11:52:59',108),(263,'تم  الانتهاء من اعمال الهيكل وعمل المخالصة','a:0:{}',3,'2022-01-26 11:53:27','2022-01-26 11:53:27',50),(264,'تم صب سقف الارضي','a:0:{}',3,'2022-01-26 11:53:48','2022-01-26 11:53:48',86),(265,'* جارى عمل مساح ارضيات الدور الاول والارصى  للبداء بتركيب سيراميك الارضيات .\r\n\r\n* تم الانتهاء من اعمال الديكور متبقى الحمامات لحين الانتهاء من توصيل المكائن الداخلية.\r\n\r\n* تم الانتهاء من  تركيب سيراميك  حوائط الحمامات والمطابخ للدور الارضى .\r\n\r\n* تم الانتهاء من اعمال  التهويه\r\n\r\n* تم الانتهاء من حف وسحب سكنتين معجون للطوف \r\n\r\n* تم الانتهاء من تركيب المكائن الداخلية ومطلوب توصيلها \r\n\r\n\r\n* تم الانتهاء من تمديدات الستالايت\r\n\r\n* تم  رفع مقاسات درايش الالمونيوم','a:0:{}',3,'2022-01-26 11:54:54','2022-01-26 11:54:54',43),(266,'* تم الانتهاء من خشن داخلى بالكامل\r\n* جارى اعمال دق شبك خارجى \r\n* جارى أعمال الطرطشة الخارجية','a:0:{}',3,'2022-01-26 11:55:21','2022-01-26 11:55:21',38),(267,'* جارى اعمال التكسير صحى وكهرباء','a:0:{}',3,'2022-01-26 11:56:00','2022-01-26 11:56:00',44),(268,'* تم الانتهاء من فك سقف بيت الدرج وجارى اعمال البناء وبناء دروه السطح \r\n\r\n* جارى الانتهاء من اعمال بناء الدور الثانى \r\n\r\n* تم  الانتهاء من  اعمال بناء الدور الاول \r\n\r\n* تم الانتهاء من اعمال بناء الدور الارضى','a:0:{}',3,'2022-01-26 11:56:26','2022-01-26 11:56:26',40),(269,'* تم الانتهاء من اعمده بيت الدرج وتسليمها للاستشارى والصبه بعد باكر  لتجهيز عمل المقلوبه بالسطح \r\n* تم الانتهاء من اعمال بناء السرداب والارضى \r\n* جارى اعمال بناء الدور الاول','a:0:{}',3,'2022-01-26 11:57:16','2022-01-26 11:57:16',37),(270,'* تم الانتهاء من اعمال الحداده \r\n* تم  فك سقف الاول\r\n* جارى عمل دستور الدور الاول','a:0:{}',3,'2022-01-26 11:57:57','2022-01-26 11:57:57',34),(271,'* تم الانتهاء من بناء الدور الارضى','a:0:{}',3,'2022-01-26 11:58:48','2022-01-26 11:58:48',34),(272,'* جارى اعمال نجاره سقف الارضى','a:0:{}',3,'2022-01-26 11:59:30','2022-01-26 11:59:30',110),(273,'-تم الإنتهاء من اعمال حدادة الجسور. \r\n-تم رفع بايبات الصاعد للمجاري. \r\n-تم تأسيس نقاط المكنسة الكهربائية. \r\n-تم الإنتهاء من اعمال حدادة سقف الأرضي. \r\n-تم حجز الخرسانه ليوم الخميس.','a:0:{}',3,'2022-01-26 12:00:00','2022-01-26 12:00:00',58),(274,'- جاري اعمال نجارة سقف الدور الأرضي.','a:0:{}',3,'2022-01-26 12:00:30','2022-01-26 12:00:30',63),(275,'-تم صب سقف الدور الأرضي بكمية ٩٩ متر مكعب قوة ٣٠٠.','a:0:{}',3,'2022-01-26 12:00:48','2022-01-26 12:00:48',62),(276,'-جاري فحص  اعمال الصحي لشبكة التغذية والمجاري. \r\n\r\nالمساح\r\n-إستمرار اعمال التسكير الداخلي. \r\n\r\nالكهرباء\r\n-تم الإنتهاء من تركيب وتأسيس بوكسات الكهرباء.','a:0:{}',3,'2022-01-26 12:01:29','2022-01-26 12:01:29',46),(277,'-جاري اعمال نجارة  لسقف الارضي.','a:0:{}',3,'2022-01-26 12:01:49','2022-01-26 12:01:49',64),(278,'- جاري اعمال نجارة رقاب الاعمده وسوف يتم الصب يوم السبت ان شاء الله .','a:0:{}',3,'2022-01-26 12:02:16','2022-01-26 12:02:16',118),(279,'_ تم الانتهاء من أعمال التدعيم وسوف يتم استكمال الحفر اليوم .','a:0:{}',3,'2022-01-26 12:04:04','2022-01-26 12:04:04',119),(280,'_ جاري إستكمال أعمال  الحفر  .','a:0:{}',3,'2022-01-26 12:04:24','2022-01-26 12:04:24',61),(281,'تم نزول فني العازل لحصر أغراض العازل لاستئناف الأعمال بإذن الله.','a:0:{}',3,'2022-01-26 12:05:02','2022-01-26 12:05:02',98),(282,'جار أعمال المساح بالحمامات. \r\nجار العمل بالديكور. \r\nجار تجهيز الأسطح من تمديدات كهرباء وصحي للبدء بأعمال العازل.','a:0:{}',3,'2022-01-26 12:05:20','2022-01-26 12:05:20',98),(283,'تم الانتهاء من أعمال حدادة الأرضيه والصبه غدا بإذن الله.','a:0:{}',3,'2022-01-26 12:05:45','2022-01-26 12:05:45',87),(284,'جار أعمال نجارة سقف الدور الثاني.','a:0:{}',3,'2022-01-26 12:10:59','2022-01-26 12:10:59',48),(285,'🔄 جاري اعمال المساح الخشن الداخلي ✅ تم نزول اغراض السقاله الخارجيه','a:0:{}',3,'2022-01-26 12:11:22','2022-01-26 12:11:22',128),(286,'تم طلب طابوق نصف الدور الإضافي. \r\nجار أعمال المساح الناعم الداخلي. \r\nجار تجميع دكتات التكييف.','a:0:{}',3,'2022-01-26 12:11:36','2022-01-26 12:11:36',128),(287,'جار التشوين بالحمامات للبدء بأعمال تركيب سيراميك ارضيات الحمامات','a:0:{}',3,'2022-01-26 12:12:10','2022-01-26 12:12:10',105),(288,'تم تركيب درج الخدمه. \r\nتم تركيب البوكسات المطيري للكيوبيكال وغرفة السخانات. \r\nتم طلب تركيب الديفيوزارات والجريلات.','a:0:{}',3,'2022-01-26 12:12:52','2022-01-26 12:12:52',103),(289,'جارى مساح دكتات التكييف عزل المكاين\r\n\r\nتم دخول التيار الكهربائي \r\n\r\nتم تركيب الإضاءة الداخلية بالصالة والديوانية وغرفة السايق والخادمة ومتبقي الدور الاول\r\n\r\nجارى تشغيل مكاين التكييف','a:0:{}',3,'2022-01-26 12:13:54','2022-01-26 12:13:54',71),(290,'تم الانتهاء من تركيب سيراميك الارضيات بالدور الارضى \r\nجارى تركيب سيراميك الارضيات بالدور الاول والممر الجانبى بالدور الارضى','a:0:{}',3,'2022-01-26 12:14:32','2022-01-26 12:14:32',72),(291,'جارى الانتهاء من سحب سكينة المعجون الثانية','a:0:{}',3,'2022-01-26 12:14:54','2022-01-26 12:14:54',70),(292,'تم اعتماد فتحات الاضاءة بالديكور وتم عمل علامات فى الديكور','a:0:{}',3,'2022-01-26 12:15:28','2022-01-26 12:15:28',69),(293,'تم الانتهاء من اعمال التكسير وتركيب البوكسات الدور الارضى والاول','a:0:{}',3,'2022-01-26 12:15:56','2022-01-26 12:15:56',67),(294,'تم الانتهاء من اعمال المساح الخشن داخلى \r\nتم الانتهاء من اعمال المساح الخشن خارجي\r\nتم توريد الحجر باجمالي مسطح ١٦٥ متر','a:0:{}',3,'2022-01-26 12:16:23','2022-01-26 12:16:23',66),(295,'تم الانتهاء من اعمال المساح الخشن داخلى \r\nجارى اعمال المساح الخشن خارجى','a:0:{}',3,'2022-01-26 12:16:55','2022-01-26 12:16:55',65),(296,'تم الانتهاء من مبانى بيت الدرج','a:0:{}',3,'2022-01-26 12:17:21','2022-01-26 12:17:21',68),(297,'تم الانتهاء من اعمال الحفر \r\nوتم حجز خرسانة فرشة النظافة','a:0:{}',3,'2022-01-26 12:20:05','2022-01-26 12:20:05',122),(298,'- تم الانتهاء من مرحلة دفان الشناج','a:0:{}',3,'2022-01-26 12:20:28','2022-01-26 12:20:28',73),(299,'- تم الانتهاء من تركيب ديكور وممرات الدور الثاني','a:0:{}',3,'2022-01-26 12:20:52','2022-01-26 12:20:52',74),(300,'_تم الانتهاء من فك نجارة اعمدة الدور الأول','a:0:{}',3,'2022-01-26 12:21:18','2022-01-26 12:21:18',75),(301,'تم صب الأرضية المسلحه','a:0:{}',3,'2022-01-26 12:21:41','2022-01-26 12:21:41',112),(302,'_تم صب الأرضية المسلحه','a:0:{}',3,'2022-01-26 12:22:04','2022-01-26 12:22:04',88),(303,'-البدء بنجاره سقف الاول\r\n-فك سقف الدور الارضي وجاري التجهيز باعمال المباني','a:0:{}',3,'2022-01-26 12:22:39','2022-01-26 12:22:39',36),(304,'- تم صب سقف الدور الاول \r\n- تم اعمال النجاره والبدء باعمال الحداده لاعمده  للدور التاني','a:0:{}',3,'2022-01-26 12:23:04','2022-01-26 12:23:04',42),(305,'- جاري اعمال المباني بالدور الارضي','a:0:{}',3,'2022-01-26 12:23:16','2022-01-26 12:23:16',42),(306,'- تم صب الشناجات','a:0:{}',3,'2022-01-26 12:23:35','2022-01-26 12:23:35',92),(307,'- الانتهاء من اعمده السرداب والصب غدا ان شاء الله \r\n-تم الانتهاء من اعمال الحداده للحوائط وتاسيس صحي وكهرباء','a:0:{}',3,'2022-01-26 12:23:57','2022-01-26 12:23:57',111),(308,'#جارى أعمال المعجون للديكور. \r\n#تم فتح  أماكن الجريلات. \r\n#تم الانتهاء من تركيب سيراميك الدور الأرضي ما عدا الاحواش ونواقص بالمطبخ الحار لحين نزول السراميك. \r\n\r\n#تم شربت سيراميك ارضيات الدور الأرضي.','a:0:{}',3,'2022-01-26 13:09:11','2022-01-26 13:09:11',99),(309,'#جاري أعمال تعديلات الصحي بالسرداب. \r\n#تم تركيب الخزانات وجارى فحص القسيمه. \r\n#جاري تركيب الاطقم بالشقق.','a:0:{}',3,'2022-01-26 13:09:57','2022-01-26 13:09:57',104),(310,'الانتهاء من الهيكل وجاري طلب إنهاء الإشراف. \r\n#تم  نزول أغراض الكهرباء وبانتظار نزول أغراض الصحي للبدا ف التمديدات \r\n\r\n#تم اخذ مقاسات بوكسات الشتر وبانتظار نزولها.','a:0:{}',3,'2022-01-26 13:10:36','2022-01-26 13:10:36',117),(311,'#تم الانتهاء من تمديد بايبات الكهرباء. \r\n#جاري دق الشبك الداخلي. \r\n#تم الانتهاء من عمل الطرطشه الخارجيه. \r\n#تم عمل علامات الترموستات','a:0:{}',3,'2022-01-26 13:11:05','2022-01-26 13:11:05',121),(312,'#جارى الانتهاء من  أعمال المباني بالدور الارضي. \r\n#تم عمل دستور الدور الأول. \r\n#جارى أعمال مباني الدروه بالسطح. \r\n#جاري  أعمال نجاره بيت الدرج','a:0:{}',3,'2022-01-26 13:11:32','2022-01-26 13:11:32',90),(313,'#تم صب القاعده والرقبه. \r\n#جارى استكمال الدفان وغدا الانتهاء. \r\n#صبه كرسي الشناجات السبت.','a:0:{}',3,'2022-01-26 13:12:19','2022-01-26 13:12:19',94),(314,'تيست  1','a:0:{}',3,'2022-01-29 13:33:00','2022-01-29 13:33:00',130),(315,'تيست 3','a:0:{}',3,'2022-01-29 13:33:11','2022-01-29 13:33:11',130),(316,'تيستتتتتتتتت','a:0:{}',3,'2022-01-29 15:16:35','2022-01-29 15:16:35',130),(317,'✅ تم الانتهاء من عمل الطرطشة الخارجية.\r\n✅ تم الانتهاء من عمل الطرطشة الداخلية.\r\n✅ تم الانتهاء من عمل الزوايا و البؤج الداخلية بالدور الأرضي.\r\n✅ تم الانتهاء من عمل المساح الداخلي الخشن بالدور الأرضي.\r\n🔄 جاري العمل بالمساح الداخلي الخشن بالدور الأول.','a:0:{}',3,'2022-01-29 20:53:56','2022-01-29 20:53:56',142),(318,'✅ تم تركيب قطاعات الألمونيوم.','a:0:{}',3,'2022-01-29 20:54:48','2022-01-29 20:54:48',126),(319,'✅ تم الانتهاء من سحب وايرات الستلايت.\r\n✅ تم الانتهاء من أعمال تركيب الديكور بالدورين الأول و الثاني.\r\n✅ تم تركيب قطاعات الألمونيوم.','a:0:{}',3,'2022-01-29 20:55:33','2022-01-29 20:55:33',131),(320,'✅ تم الانتهاء من تركيب سيراميك الحوائط.\r\n✅ تم الانتهاء من أعمال بالديكور في الدور الثاني.','a:0:{}',3,'2022-01-29 20:56:13','2022-01-29 20:56:13',127),(321,'✅ تم الانتهاء من مساح الأرضيات بالدور الأرضي.\r\n✅ تم الانتهاء من تركيب السيراميك بالدور الأرضي.\r\n✅ تم الانتهاء من تركيب السيراميك بالسطح و الحوش.','a:0:{}',3,'2022-01-29 20:56:46','2022-01-29 20:56:46',125),(322,'🔄 جاري تقفيل أعمال الكهرباء بالقسيمة.','a:0:{}',3,'2022-01-29 20:57:13','2022-01-29 20:57:13',133),(323,'تم بدأ اعمال الحداده سقف السرداب','a:0:{}',3,'2022-01-29 21:00:40','2022-01-29 21:00:40',51),(324,'✅ تمت اعمال الحدادة سقف الارضي والصب بعد غد ان شاء الله','a:0:{}',3,'2022-01-29 21:01:12','2022-01-29 21:01:12',107),(325,'✅ تمت اعمال نجارة سقف السرداب \r\nوالحدادة غدا \r\nوصب السقف والارضية بعد غدا ان شاء الله','a:0:{}',3,'2022-01-29 21:01:54','2022-01-29 21:01:54',47),(326,'🔄 جاري تصنيع الدرابزين وابواب السور  \r\n🔄 وجاري عمل مخطط كهرباء الوزاره \r\n🔄 وجاري اختيار الابواب والاطقم الصحيه','a:0:{}',3,'2022-01-29 21:02:41','2022-01-29 21:02:41',135),(327,'✅ تم سحب ويرات الستالايت والانتركم \r\nوتبدأ اعمال عزل السطح والارتدادات غدا ان شاء الله','a:0:{}',3,'2022-01-29 21:03:26','2022-01-29 21:03:26',113),(328,'جاري تركيب الابواب الداخليه','a:0:{}',3,'2022-01-29 21:03:55','2022-01-29 21:03:55',134),(329,'✅ تمت اعمال حدادة اعمدة السرداب \r\n🔄 وجاري البدء لحدادة الطوف','a:0:{}',3,'2022-01-29 21:04:46','2022-01-29 21:04:46',89),(330,'✅ تم الانتهاء من   مساح ارضيات الدور الاول وشقه السطح \r\n🔄 جارى الانتهاء منن مساح الدورر الارضى  للبداء بتركيب سيراميك الارضيات .\r\n✅ تم الانتهاء من اعمال الديكور متبقى الحمامات لحين الانتهاء من توصيل المكائن الداخلية.\r\n✅ تم الانتهاء من  تركيب سيراميك  حوائط الحمامات والمطابخ للدور الارضى .\r\n✅ تم الانتهاء من اعمال  التهويه\r\n✅ تم الانتهاء من حف وسحب سكنتين معجون للطوف \r\n✅ تم الانتهاء من تركيب المكائن الداخلية \r\n✅ تم الانتهاء من تمديدات الستالايت \r\n✅ تم رفع مقاسات درايش الالمونيوم','a:0:{}',3,'2022-01-30 13:18:04','2022-01-30 13:18:04',43),(331,'🔄 جارى تركيب زاويا خارجى \r\n✅ تم الانتهاء من خشن داخلى بالكامل\r\n✅ تم الانتهاء من دق شبك خارجى \r\n✅ تم الانتهاء من الطرطشة الخارجية','a:0:{}',3,'2022-01-30 13:18:48','2022-01-30 13:18:48',38),(332,'🔄 جارى اعمال التكسير صحى وكهرباء','a:0:{}',3,'2022-01-30 13:19:35','2022-01-30 13:19:35',44),(333,'✅ تم الانتهاء من بناء بيت الدرج ودروه السطح \r\n🔄 جارى الانتهاء من اعمال بناء الدور الثانى \r\n✅ تم  الانتهاء من  اعمال بناء الدور الاول \r\n✅ تم الانتهاء من اعمال بناء الدور الارضى','a:0:{}',3,'2022-01-30 13:20:10','2022-01-30 13:20:10',40),(334,'✅ تم الانتهاء من صب وفك اعمده بيت الدرج \r\n🔄 جارى أعمال بناء بيت الدرج \r\n✅ تم الانتهاء من اعمال بناء السرداب والارضى والاول\r\n🔄 متبقى صب السنادر','a:0:{}',3,'2022-01-30 13:21:02','2022-01-30 13:21:02',37),(335,'✅ تم الانتهاء صب سقف الثانى \r\n🔄 جارى اعمال بناء الدور الاول \r\n✅ تم الانتهاء من بناء الدور الارضى','a:0:{}',3,'2022-01-30 13:21:54','2022-01-30 13:21:54',34),(336,'✅ تم الانتهاء من  اعمال بناء القبو','a:0:{}',3,'2022-01-30 13:22:15','2022-01-30 13:22:15',34),(337,'🔄  جارى اعمال نجاره وحداده  سقف الارضى \r\n✅  تم تمديد الصحى','a:0:{}',3,'2022-01-30 13:25:00','2022-01-30 13:25:00',110),(338,'✅ تم رفع قياسات الرخام \r\n✅ الانتهاء من تركيب سيراميك ارضيات الدور الثاني والنعلات.. \r\n🔄  جاري تركيب الجام .','a:0:{}',3,'2022-01-30 13:28:53','2022-01-30 13:28:53',78),(339,'🔄  جاري سحب السكينة الثالثة للمعجون.. \r\n✅  تم توريد سكك المصاعد للبدء في تركيبها الانتهاء من تركيب جام الدرايش.. \r\n🔄  جاري تقفيل الديبيهات تم تركيب الابواب الداخلية.. \r\n✅  تم تركيب كافة البراطيش الخارجية لاخذ قياسات الابواب الخارجية','a:0:{}',3,'2022-01-30 13:41:35','2022-01-30 13:41:35',97),(340,'✅  تم تركيب كل الحوائط الموردة بواسطة المالك و بانتظار توريد باقي الحوائط .. \r\n🔄  جاري اعمال مساح الارضيات بالدور الاول .. \r\n✅ الانتهاء من اعمال الجبسوم بورد باستثناء الحمامات والمطابخ','a:0:{}',3,'2022-01-30 13:42:22','2022-01-30 13:42:22',79),(341,'✅ الانتهاء من حدادة سقف الاول \r\n✅ تم ترتيب الصب يوم الاثنين إن شاء الله','a:0:{}',3,'2022-01-30 13:44:17','2022-01-30 13:44:17',76),(342,'🔄 جاري اعمال الخشن الخارجي للواجهات الجانبية والخلفية ..\r\n✅  تم اعتماد اماكن الحجر مع المالكة وتم توريده \r\n✅  وتم اعتماد الاضاءة المخفية الخارجية','a:0:{}',3,'2022-01-30 13:45:27','2022-01-30 13:45:27',80),(343,'✅ تم اخذ قياسات الشتر وجاري تصنيعه..\r\n🔄  بانتظار تشغيل التكييف.. \r\n✅ تم سحب السكينة الثالثة والرابعة وصبغ الاسقف','a:0:{}',3,'2022-01-30 13:46:23','2022-01-30 13:46:23',81),(344,'✅ تم صب سقف صب سقف الصندرة والروابط \r\n\r\n🔄 جاري اعمال نجارة اعمدة الدور الارضي ( باقي الارتفاع)','a:0:{}',3,'2022-01-30 13:47:20','2022-01-30 13:47:20',95),(345,'✅ تم صب اعمدة الدور الارضي','a:0:{}',3,'2022-01-30 13:47:45','2022-01-30 13:47:45',114),(346,'✅ تم الانتهاء من صب  الشناج','a:0:{}',3,'2022-01-30 13:48:06','2022-01-30 13:48:06',39),(347,'✅  تم الانتهاء من اعمال نجارة وحدادة القواعد \r\n\r\n\r\n🔄  غدا ان شاء الله صب القواعد','a:0:{}',3,'2022-01-30 13:48:39','2022-01-30 13:48:39',35),(348,'🔄  غدا ان شاء الله صب اعمدة الدور الارضي','a:0:{}',3,'2022-01-30 13:49:03','2022-01-30 13:49:03',33),(349,'✅ تم صب كرسي الشناج','a:0:{}',3,'2022-01-30 13:49:35','2022-01-30 13:49:35',91),(350,'مساح خارجي\r\n✅ تم الانتهاء من عمل السيجما \r\nوتركيب الحجر الخارجي \r\n\r\nسيراميك \r\n✅ تم الانتهاء من تركيب سيراميك الحوائط والشربته وتم مساح ارضيه السطح والثاني و ٥٠ ٪؜ من ارضيه الاول \r\n🔄  باقي الارضي والسرداب\r\n\r\nكهرباء\r\n✅ تم الانتهاء من سحب الويرات\r\n\r\nصبغ\r\n✅ تم الانتهاء من عمل سكنتين معجون\r\n\r\nديكور\r\n✅ تم الانتهاء من اعمال الديكور باقي اعمال الجبسبورد للحمامات بعد انتهاء شركه التكييف من توصيل بيبات النحاس والثرموستات','a:0:{}',3,'2022-01-30 13:50:51','2022-01-30 13:50:51',96),(351,'مساح خارجي \r\n✅ تم الانتهاءمن عمل السيجما تم الانتهاء من عمل الحمايه باقي تركيب الواح الخشب من قبل المالك لفك السقاله\r\n\r\nسيراميك\r\n✅ تم الانتهاء من تركيب الحوائط \r\n✅ تم الانتهاء من تركيب  ارضيه والاول والثاني والسطح والسرداب\r\n🔄 وجاري مساح  ارضيه الارضي \r\n\r\nديكور\r\n✅ تم الانتهاء من اعمال الديكور باقي تفتيح الاسبوتات \r\n\r\nكهرباء\r\n✅ تم الانتهاء من تمديد ويرات الكهرباء \r\n\r\nصبغ\r\n✅ تم الانتهاء من عمل ٢ سكينه معجون','a:0:{}',3,'2022-01-30 13:51:48','2022-01-30 13:51:48',120),(352,'مساح داخلي\r\n✅ تم الانتهاء من المساح الناعم\r\n\r\nخارجي\r\n✅ تم الانتهاء من تركيب الحجر ع الوجهات⁩\r\n\r\n✅ تم الانتهاء من عمل السيجما وعمل ٢ واجهه حمايه باقي الوجهات بعد توريد الصبغ \r\nكهرباء\r\n✅ تم الانتهاء من سحب ويرات \r\nسيراميك\r\n✅ تم الانتهاء من تركيب حوائط السيراميك باقي الحمام الماستر\r\nديكور\r\n🔄 جاري عمل الديكور بالسرداب \r\n✅ تم الاتفاق ع البدء بعمل ديكور الاول والثاني \r\nصبغ\r\n✅ تم الانتهاء من عمل المعجون','a:0:{}',3,'2022-01-30 13:52:54','2022-01-30 13:52:54',115),(353,'داخلي\r\n✅ تم الانتهاء من المساح الخشن الداخلي والناعم \r\n\r\nخارجي\r\n✅تم الانتهاء من السيجما والحمايه  \r\n\r\nكهرباء\r\n✅تم الانتهاء من سحب  الويرات\r\n\r\nسيراميك\r\n✅تم الانتهاء من تركيب السيراميك بالسرداب الاول والثاني \r\nوف انتظار انتهاء الديكور بالدور الاول والثاني للبدء بتركيب رخام الارضيه\r\n\r\n✅ تم توريد الارضيه وتشوينها \r\n🔄 جاري تنظيف الارضيه التركيب \r\n\r\nصبغ\r\n✅تم الانتهاء من عمل سكنتين معجون','a:0:{}',3,'2022-01-30 13:54:21','2022-01-30 13:54:21',108),(354,'جاري نجاره وحداده سقف الاول','a:0:{}',3,'2022-01-30 13:54:43','2022-01-30 13:54:43',86),(355,'✅ تم صب سقف الدور الأرضي بكمية ٩٠ متر مكعب قوة ٣٠٠\r\n✅ تم فك خشب الدواير. \r\n✅ تم عمل نجارة اعمدة الدور الاول. \r\n✅ تم عمل حدادة اعمدة الدور الاول.','a:0:{}',3,'2022-01-30 13:55:16','2022-01-30 13:55:16',58),(356,'- إستمرار اعمال نجارة سقف الدور الأرضي.','a:0:{}',3,'2022-01-30 13:55:40','2022-01-30 13:55:40',63),(357,'✅ تم فك الدواير لسقف الأرضي. \r\n✅ تم رفع نجارة اعمدة الدور الاول. \r\n✅ تم تسليح حديد الاعمدة.','a:0:{}',3,'2022-01-30 13:56:12','2022-01-30 13:56:12',62),(358,'🔄  إستكرار فحص  اعمال الصحي لشبكة التغذية والمجاري. \r\nالمساح\r\n🔄  إستمرار اعمال التسكير الداخلي.\r\n🔄  جاري تركيب الشبك للفواصل ف الداخلي  \r\nالكهرباء\r\n✅ تم الإنتهاء من تركيب وتأسيس بوكسات الكهرباء.','a:0:{}',3,'2022-01-30 13:57:04','2022-01-30 13:57:04',46),(359,'🔄 إستمرا اعمال نجارة  لسقف الارضي','a:0:{}',3,'2022-01-30 13:57:44','2022-01-30 13:57:44',64),(360,'✅ تم صب الفوم وجار عمل طبقة مساح لأعمال العازل. \r\n🔄  جار أعمال مساح الحمامات وتركيب السيراميك.','a:0:{}',3,'2022-01-30 13:58:22','2022-01-30 13:58:22',98),(361,'✅ تم صب الأرضيه وجار العمل بتقفيل أعمدة الأرضي وصبها يوم الإثنين بإذن الله.','a:0:{}',3,'2022-01-30 13:58:59','2022-01-30 13:58:59',87),(362,'🔄  جار أعمال نجارة سقف الدور الثاني.','a:0:{}',3,'2022-01-30 13:59:42','2022-01-30 13:59:42',48),(363,'✅ تم الانتهاء من أعمال المساح الناعم الداخلي للدور الأرضى والأول وجار العمل بالدور الثاني. \r\n🔄 جار تركيب دكتات التكييف.','a:0:{}',3,'2022-01-30 14:00:38','2022-01-30 14:00:38',128),(364,'🔄 غدا بدء سحب وايرات الستلايت والتليفون والكاميرات. \r\n🔄  جار عمل ملاحظات الصحي قبل تركيب سيراميك ارضيات الحمامات.','a:0:{}',3,'2022-01-30 14:01:08','2022-01-30 14:01:08',105),(365,'🔄 جار العمل بتصنيع درابزين الدرج. \r\n✅ تم طلب تركيب الديفيوزارات والجريلات. \r\n✅ تم عمل ملاحظات الكهرباء لتجهيز وتم تنظيف القسيمه وجاهزه لأعمال الفحص بإذن الله.','a:0:{}',3,'2022-01-30 14:01:45','2022-01-30 14:01:45',103),(366,'✅ تم الانتهاء من صب رقاب الاعمده . \r\n🔄 جاري فك رقاب الاعمده.','a:0:{}',3,'2022-01-30 14:03:28','2022-01-30 14:03:28',118),(367,'🔄 جاري استكمال أعمال الحفر','a:0:{}',3,'2022-01-30 14:03:59','2022-01-30 14:03:59',119),(368,'✅ تم الانتهاء من أعمال الحفر وجاري تاكيس القواعد .','a:0:{}',3,'2022-01-30 14:04:26','2022-01-30 14:04:26',61),(369,'🔄 جاري اعمال النجاره سقف الاول\r\n✅ فك سقف الدور الارضي وجاري التجهيز باعمال المباني','a:0:{}',3,'2022-01-30 14:05:13','2022-01-30 14:05:13',36),(370,'- غدا صب اعمده الدور الاول','a:0:{}',3,'2022-01-30 14:05:37','2022-01-30 14:05:37',42),(371,'🔄 جاري اعمال المباني بالدور الارضي','a:0:{}',3,'2022-01-30 14:06:06','2022-01-30 14:06:06',42),(372,'🔄 جاري اعمال الدفان للشناجات','a:0:{}',3,'2022-01-30 14:06:25','2022-01-30 14:06:25',92),(373,'✅ الانتهاء من نجاره الكيكر والصب غدا ان شاء الله\r\n✅ تم الانتهاء من اعمال الحداده للحوائط وتاسيس صحي وكهرباء','a:0:{}',3,'2022-01-30 14:06:57','2022-01-30 14:06:57',111),(374,'✅ تم الانتهاء من عزل دكتات التكييف وعمل السيجما\r\n✅ تم تركيب الاطقم الصحية  متبقي حمام الماستر والمغاسل وتم تجميع السيستم \r\n✅ تم تركيب الإضاءة الداخلية بالصالة والديوانية وغرفة السايق والخادمة ومتبقي الدور الاول','a:0:{}',3,'2022-01-30 14:08:29','2022-01-30 14:08:29',71),(375,'✅ تم الانتهاء من تركيب سيراميك الارضيات بالدور الارضى \r\n🔄 جارى الانتهاء من تركيب سيراميك الارضيات بالدور الاول','a:0:{}',3,'2022-01-30 14:09:11','2022-01-30 14:09:11',72),(376,'🔄  جارى الانتهاء من سحب سكينة المعجون الثانية','a:0:{}',3,'2022-01-30 14:26:22','2022-01-30 14:26:22',70),(377,'✅ تم اعتماد فتحات الاضاءة بالديكور \r\n ✅ تم عمل علامات فى الديكور','a:0:{}',3,'2022-01-30 14:26:57','2022-01-30 14:26:57',69),(378,'✅ تم الانتهاء من اعمال التكسير وتركيب البوكسات الدور الارضى والاول','a:0:{}',3,'2022-01-30 14:27:27','2022-01-30 14:27:27',67),(379,'✅ تم الانتهاء من اعمال المساح الخشن داخلى \r\n🔄  جارى استكمال اعمال المساح الخشن خارجى','a:0:{}',3,'2022-01-30 14:27:58','2022-01-30 14:27:58',65),(380,'✅ تم الانتهاء من اعمال الهيكل','a:0:{}',3,'2022-01-30 14:28:29','2022-01-30 14:28:29',68),(381,'✅ تم صب فرشة النظافة','a:0:{}',3,'2022-01-30 14:29:17','2022-01-30 14:29:17',122),(382,'✅ تم دحل الشناج \r\n ✅ وتم تبليغ الصحي بالنزول','a:0:{}',3,'2022-01-30 14:30:05','2022-01-30 14:30:05',73),(383,'✅ تم الانتهاء من تركيب ديكور الدور الأول','a:0:{}',3,'2022-01-30 14:30:27','2022-01-30 14:30:27',74),(384,'🔄  جاري اعمال نجارة سقف الدور الأول','a:0:{}',3,'2022-01-30 14:30:55','2022-01-30 14:30:55',75),(385,'✅ تم الانتهاء من أعمال حدادة اعمدة الدور الأرضي','a:0:{}',3,'2022-01-30 14:31:30','2022-01-30 14:31:30',112),(386,'✅ تم الانتهاء من أعمال حدادة اعمدة الدور الأرضي','a:0:{}',3,'2022-01-30 14:31:52','2022-01-30 14:31:52',88),(387,'🔄 جاري أعمال المعجون للديكور. \r\n✅ تم تفتييح علامات الجريلات. \r\n✅ تم الانتهاء من تركيب سيراميك الدور الأرضي ما عدا النواقص بمخزن المطبخ بالأراضي وحمام الماستر بالاول \r\n✅ تم نزول بعض الاطقم وسيتم التركيب. \r\n✅ تم اخذ مقاسات الأبواب الداخليه. \r\n✅ تم اخذ مقاسات ابواب السور.','a:0:{}',3,'2022-01-30 19:44:54','2022-01-30 19:44:54',99),(388,'✅ تم الانتهاء من من الومنيوم باقي ظبط الأبواب الخدمه والدريشه بالدور الأرضي.','a:0:{}',3,'2022-01-30 19:45:33','2022-01-30 19:45:33',101),(389,'✅ تم تعديل أعمال تعديلات الصحي بالسرداب والأراضي. \r\n🔄 جاري تركيب الاطقم بالشقق وباقي القسيمه . \r\n✅ تم تركيب الخزانات وفحص القسيمه. \r\n🔄 بعد غدا عمل مباني السرداب بالطوف لنزول المساح.','a:0:{}',3,'2022-01-30 19:46:20','2022-01-30 19:46:20',104),(390,'✅ تم الانتهاء من الهيكل وجاري طلب إنهاء الإشراف. \r\n✅ تم عمل علامات الصحي والكهرباء \r\n🔄 جاري أعمال تمديدات الصحي. \r\n🔄 جاري عمل عرض سعر للمساح.','a:0:{}',3,'2022-01-30 19:46:59','2022-01-30 19:47:11',117),(391,'✅ تم  الانتهاء من تمديدات بايبات الكهرباء. \r\n✅ تم دق شبك داخلي. \r\n🔄 جاري عمل الطرطشه الداخليه\r\n✅ تم صب الفوم للحمامات.','a:0:{}',3,'2022-01-30 19:47:44','2022-01-30 19:47:44',121),(392,'🔄 جاري أعمال المباني بالدور الاول والدروه. \r\n✅ تم الانتهاء من أعمال نجاره حداده بيت الدرج والتهويه والصحي','a:0:{}',3,'2022-01-30 19:48:23','2022-01-30 19:48:23',90),(393,'✅ تم صب كراسي الشناجات. \r\n🔄 جاري نجاره الشناجات. \r\n🔄 غدا نزول الحداد.','a:0:{}',3,'2022-01-30 19:49:00','2022-01-30 19:49:00',94),(394,'ييييييي','a:0:{}',3,'2022-01-31 13:08:11','2022-01-31 13:08:11',130),(395,'123','a:0:{}',3,'2022-01-31 13:09:40','2022-01-31 13:09:40',130),(396,'Test','a:0:{}',3,'2022-01-31 13:21:11','2022-01-31 13:21:11',130),(397,'🔄 جاري تركيب سيراميك ارضيات الاول و بالتالي يكون تم الانتهاء من كافة الارضيات.. \r\n✅ تم رفع قياسات الابواب الألومنيوم وجاري تصنيعها  .. \r\n✅ الانتهاء من تركيب الجام','a:0:{}',3,'2022-02-02 12:22:12','2022-02-02 12:22:12',78),(398,'✅تم سحب السكينة الثالثة والرابعة للمعجون.. \r\n✅تم توريد سكك المصاعد للبدء في تركيبها الانتهاء من تركيب جام الدرايش.. \r\n🔄جاري تقفيل الديبيهات تم تركيب الابواب الداخلية..','a:0:{}',3,'2022-02-02 13:04:35','2022-02-02 13:04:35',97),(399,'✅ تم تركيب كل الحوائط الموردة بواسطة المالك و بانتظار توريد باقي الحوائط .. \r\n🔄 جاري اعمال مساح الارضيات بالدور الاول .. \r\n✅ الانتهاء من اعمال الجبسوم بورد باستثناء الحمامات والمطابخ','a:0:{}',3,'2022-02-02 13:07:02','2022-02-02 13:07:02',79),(400,'✅ تم صب سقف الاول وتجهيز مباني الارضي','a:0:{}',3,'2022-02-02 13:08:06','2022-02-02 13:08:06',76),(401,'🔄 جاري اعمال الخشن الخارجي','a:0:{}',3,'2022-02-02 13:08:58','2022-02-02 13:08:58',80),(402,'✅ تم اخذ قياسات الشتر وجاري تصنيعه.. \r\n\r\n✅ تم سحب السكينة الثالثة والرابعة وصبغ الاسقف','a:0:{}',3,'2022-02-02 13:09:34','2022-02-02 13:09:34',81),(403,'✅ تم الانتهاء من عمل الطرطشة الخارجية.\r\n✅ تم الانتهاء من عمل المساح الداخلي الخشن بالدور الأرضي.\r\n🔄 جاري العمل بالمساح الداخلي الخشن بالدور الأول.','a:0:{}',3,'2022-02-02 13:11:52','2022-02-02 13:11:52',142),(404,'✅ تم الانتهاء من سحب الوايرات و جاري تركيب الكونكترات.\r\n✅ تم تركيب قطاعات الألمونيوم.','a:0:{}',3,'2022-02-02 13:12:29','2022-02-02 13:12:29',126),(405,'✅  تم الانتهاء من سحب الوايرات.\r\n✅  تم الانتهاء من أعمال تركيب الديكور بالدورين الأول و الثاني.\r\n✅  تم الانتهاء من أعمال تركيب الديكور بالدور الأرضي و بغرف السطح و متبقي تركيب ديكور كل الحمامات و المطابخ.\r\n✅  تم تركيب قطاعات الألمونيوم.','a:0:{}',3,'2022-02-02 13:13:17','2022-02-02 13:13:17',131),(406,'✅ تم الانتهاء من تركيب سيراميك الحوائط.\r\n✅  تم الانتهاء من أعمال بالديكور في الدور الثاني.\r\n🔄  جاري تركيب أعمال الديكور بالدور الأول.','a:0:{}',3,'2022-02-02 13:13:58','2022-02-02 13:13:58',127),(407,'✅ تم الانتهاء من مساح الأرضيات بالدور الأرضي.\r\n✅ تم الانتهاء من تركيب السيراميك بالدور الأرضي.\r\n✅ تم الانتهاء من تركيب السيراميك بالسطح و الحوش.\r\n🔄 متبقي تركيب الدرج بعد توريد المالك للرخام.','a:0:{}',3,'2022-02-02 13:14:33','2022-02-02 13:14:33',125),(408,'✅ تم فحص الكهرباء بنجاح.\r\n✅ تم تقفيل أعمال الكهرباء بالقسيمة.\r\n🔄 جاري إنهاء أعمال الصبغ.','a:0:{}',3,'2022-02-02 13:15:04','2022-02-02 13:15:04',133),(409,'🔄 جار أعمال تركيب وحرق الطربال. \r\n🔄 جار أعمال مساح الحمامات وتركيب السيراميك.','a:0:{}',3,'2022-02-02 13:16:30','2022-02-02 13:16:30',98),(410,'✅ تم صب أعمدة الدور الأرضي. \r\n✅ تم فكها وجار العمل بسقف الدور الأرضى.','a:0:{}',3,'2022-02-02 13:17:04','2022-02-02 13:17:04',87),(411,'✅ تم فك سقف الدور الأول. \r\n🔄 وجار العمل بتركيب الهوردي بسقف الدور الثاني.','a:0:{}',3,'2022-02-02 13:21:51','2022-02-02 13:21:51',48),(412,'✅ تم تنظيف السطح وتجهيزه لأعمال المباني. \r\n🔄 جار أعمال المساح الخشن الخارجي.','a:0:{}',3,'2022-02-02 13:22:34','2022-02-02 13:22:34',128),(413,'🔄 جار مساح ارضيات الحمامات لتجهيزها لأعمال تركيب السيراميك. \r\n✅ تم اعتماد باقي َديكور القسيمه.','a:0:{}',3,'2022-02-02 13:23:14','2022-02-02 13:23:14',105),(414,'🔄 جار العمل بتصنيع درابزين الدرج. \r\n✅ وتم عمل ملاحظات الكهرباء وغدا بإذن الله عمل ملاحظات الصبغ.','a:0:{}',3,'2022-02-02 13:23:48','2022-02-02 13:23:48',103),(415,'✅ تم الإنتهاء من نجارة اعمدة الدور الاول. \r\n✅ تم تسليم الاعمدة للإشراف\r\n✅ تم حجز خرسانه الاعمدة ليوم الأربعاء.','a:0:{}',3,'2022-02-02 13:24:32','2022-02-02 13:24:32',58),(416,'✅ تم فك خشب رقابي الاعمدة \r\n✅ تم عزل القواعد ورقابي الاعمدة.','a:0:{}',3,'2022-02-02 13:25:00','2022-02-02 13:25:00',118),(417,'✅ تم عمل نجارة اعمدة الدور الاول. \r\n✅ تم حجز خرسانه الاعمدة ليوم الخميس.','a:0:{}',3,'2022-02-02 13:25:24','2022-02-02 13:25:24',62),(418,'🔄 إستمرار فحص  اعمال الصحي لشبكة التغذية والمجاري. \r\n\r\nالمساح\r\n 🔄 إستمرار اعمال التسكير الداخلي.\r\n🔄 جاري تركيب الشبك للفواصل ف الداخلي \r\n✅ تم الإنتهاء من اعمال طرطشة للدورالسرداب والارضي.','a:0:{}',3,'2022-02-02 13:26:06','2022-02-02 13:26:06',46),(419,'- اعمال نجارة  لسقف الارضي','a:0:{}',3,'2022-02-02 13:26:51','2022-02-02 13:26:51',64),(420,'🔄  جاري اعمال حداد سقف الدور الارضي .','a:0:{}',3,'2022-02-02 13:27:25','2022-02-02 13:27:25',63),(421,'✅  تم انتهاء من أعمال الحفر','a:0:{}',3,'2022-02-02 13:28:17','2022-02-02 13:28:17',119),(422,'✅ تم الانتهاء من أعمال الحفر\r\n🔄 جاري أعمال المباني للمصعد والمناهيل وأيضا تهريم القواعد .','a:0:{}',3,'2022-02-02 13:28:48','2022-02-02 13:28:48',61),(423,'✅ انتهاء اعمال النجاره سقف الاول\r\n🔄 غدا البدء باعمال الحداده\r\n✅ تم فك سقف الدور الارضي وجاري التجهيز باعمال المباني','a:0:{}',3,'2022-02-02 13:29:32','2022-02-02 13:29:32',36),(424,'✅ تم  فك  اعمده الدور الاول والبدء بنجاره سقف الدور الثاني','a:0:{}',3,'2022-02-02 13:30:13','2022-02-02 13:30:13',42),(425,'🔄  جاري اعمال المباني بالدور الارضي','a:0:{}',3,'2022-02-02 13:30:27','2022-02-02 13:30:27',42),(426,'✅ تم انتهاء اعمال الدفان للشناجات\r\n🔄  غدا بدء اعمال الصحي','a:0:{}',3,'2022-02-02 13:30:59','2022-02-02 13:30:59',92),(427,'✅ تم انتهاء اعمال الحداده للحوائط وتاسيس صحي وكهرباء \r\n✅ تفقيل حوائط السرداب','a:0:{}',3,'2022-02-02 13:31:32','2022-02-02 13:31:32',111),(428,'🔄جاري اعمال الحفر','a:0:{}',3,'2022-02-02 13:35:38','2022-02-02 13:35:38',140),(429,'✅تم دحل الشناج \r\n✅ وتم انتهاء اعمال  الصحي','a:0:{}',3,'2022-02-02 13:36:18','2022-02-02 13:36:18',73),(430,'✅   تم الانتهاء من تركيب ديكور الدور الأول \r\n🔄  جاري اعتماد ديكور الدور الارضي','a:0:{}',3,'2022-02-02 13:37:29','2022-02-02 13:37:29',74),(431,'🔄جاري اعمال نجارة سقف الدور الأول \r\n🔄 غدا علامات تكييف السقف \r\n✅ تم فك سقف الدور الارضي \r\n🔄 جاري التجهيز لاعمال المباني','a:0:{}',3,'2022-02-02 13:38:02','2022-02-02 13:38:02',75),(432,'✅ تم الانتهاء من أعمال حداده ونجاره  اعمدة الدور الأرضي والصب غدا ان شاء الله','a:0:{}',3,'2022-02-02 13:38:30','2022-02-02 13:38:30',112),(433,'✅ تم الانتهاء من أعمال حدادة ونجاره اعمدة الدور الأرضي','a:0:{}',3,'2022-02-02 13:38:52','2022-02-02 13:38:52',88),(434,'🔄 جاري اعمال الحفر \r\n✅  بدء اعمال التدعيم جهه الجار','a:0:{}',3,'2022-02-02 13:39:24','2022-02-02 13:39:24',83),(435,'🔄 جاري اعمال تركيب الشدة المعدنية \r\n\r\n🔄 جاري اعمال تجليد باقي اعمدة الدور الارضي','a:0:{}',3,'2022-02-02 13:39:54','2022-02-02 13:39:54',95),(436,'✅ تم الانتهاء من عزل الشناج \r\n\r\n✅  تم الانتهاء من دفان الشناج \r\n\r\n🔄 غدا ان شاء الله البدء باعمال تمديد المجاري الرئيسة','a:0:{}',3,'2022-02-02 13:40:55','2022-02-02 13:40:55',39),(437,'✅ تم صب القواعد \r\n\r\n🔄  جاري اعمال نجارة رقاب الاعمدة','a:0:{}',3,'2022-02-02 13:41:27','2022-02-02 13:41:27',35),(438,'✅ تم صب اعمدة الدور الارضي \r\n\r\n🔄 جاري اعمال نجارة سقف الارضي','a:0:{}',3,'2022-02-02 13:42:00','2022-02-02 13:42:00',33),(439,'✅  تم الانتهاء من نجارة الشناج \r\n\r\n🔄  غدا ان شاء الله الانتهاء من اعمال حدادة الشناج','a:0:{}',3,'2022-02-02 13:42:31','2022-02-02 13:42:31',91),(440,'🔄 جاري اعمال النجاره للقواعد \r\n🔄 غدا بدء اعمال الحداده ان شاء الله','a:0:{}',3,'2022-02-02 14:47:38','2022-02-02 14:47:38',143),(441,'تنتهي اعمال حدادة سقف السرداب غدا وتبدأ اعمال صحي وكهربا والصب الاسبوع القادم ان شاء الله','a:0:{}',3,'2022-02-02 16:22:01','2022-02-02 16:22:01',51),(442,'جاري اعمال نجارة اعمدة الاول علوي وجاري اعمال نظافة القسيمة','a:0:{}',3,'2022-02-02 16:22:20','2022-02-02 16:22:20',107),(443,'تمت اعمال حدادة ارضية الارضي وسقف السرداب والصب غدا ان شاء الله','a:0:{}',3,'2022-02-02 16:22:41','2022-02-02 16:22:41',47),(444,'تم عمل مخطط كهرباء الوزاره وجاري الشيك عليه','a:0:{}',3,'2022-02-02 16:23:10','2022-02-02 16:23:10',135),(445,'تمت اعمال الفوم والمساح العازل للاسطح والارتدادات','a:0:{}',3,'2022-02-02 16:23:37','2022-02-02 16:23:37',113),(446,'✅تم تركيب الابواب الداخليه و تمت اعمال سكينة معجون الطوف والديكور \r\n🔄 جاري طلب الابواب الخارجيه واختيار الدرابزين و والمصعد لتركيب المجاري \r\n✅تم اختيار الاطقم الصحيه','a:0:{}',3,'2022-02-02 16:24:40','2022-02-02 16:24:40',134),(447,'تم صب اعمدة السرداب والفك وتبدء اعمال حدادة الطوف غدا','a:0:{}',3,'2022-02-02 16:25:09','2022-02-02 16:25:09',89),(448,'🟥 مساح خارجي\r\nتم الانتهاء من عمل السيجما \r\nوتركيب الحجر الخارجي \r\n\r\n🟥 سيراميك \r\nتم الانتهاء من تركيب سيراميك الحوائط والشربته وتم مساح ارضيه السطح والثاني و ٥٠ ٪؜ من ارضيه الاول \r\nباقي الارضي والسرداب\r\n\r\n🟥 كهرباء\r\nتم الانتهاء من سحب الويرات\r\n\r\n🟥 صبغ\r\nتم الانتهاء من عمل سكنتين معجون\r\n\r\n🟥 ديكور\r\nتم الانتهاء من اعمال الديكور باقي اعمال الجبسبورد للحمامات بعد انتهاء شركه التكييف من توصيل بيبات النحاس والثرموستات','a:0:{}',3,'2022-02-02 16:26:54','2022-02-02 16:26:54',96),(449,'⬛ مساح خارجي \r\nتم الانتهاءمن عمل السيجما تم الانتهاء من عمل الحمايه باقي تركيب الواح الخشب من قبل المالك لفك السقاله\r\n\r\n⬛ سيراميك\r\nتم الانتهاء من تركيب الحوائط \r\nتم الانتهاء من تركيب  ارضيه والاول والثاني والسطح والسرداب\r\nوتم الانتهاء من مساح  ارضيه الارضي \r\n\r\n⬛ ديكور\r\nتم الانتهاء من اعمال الديكور باقي تفتيح الاسبوتات\r\n\r\n⬛ كهرباء\r\nتم الانتهاء من تمديد ويرات الكهرباء \r\n\r\n⬛ صبغ\r\nتم الانتهاء من عمل ٢ سكينه معجون','a:0:{}',3,'2022-02-02 16:28:27','2022-02-02 16:28:27',120),(450,'⬛ مساح داخلي\r\nتم الانتهاء من المساح الناعم\r\n\r\n⬛ مساح خارجي\r\nوتم الانتهاء من تركيب الحجر ع الوجهات⁩\r\nتم الانتهاء من عمل السيجما وعمل ٢ واجهه حمايه \r\n\r\n⬛ كهرباء\r\nتم الانتهاء من سحب ويرات \r\n\r\n⬛ سيراميك\r\nتم الانتهاء من تركيب حوائط السيراميك باقي الحمام الماستر\r\n\r\n⬛ ديكور\r\nجاري عمل الديكور بالسرداب \r\nوتم الاتفاق ع البدء بعمل ديكور الاول والثاني نفس مقاول السرداب والارضي \r\n\r\n⬛صبغ\r\nتم الانتهاء من عمل المعجون','a:0:{}',3,'2022-02-02 16:29:46','2022-02-02 16:29:46',115),(451,'⬛ مساح داخلي\r\nتم الانتهاء من المساح الخشن الداخلي والناعم \r\n\r\n⬛ مساح خارجي\r\nتم الانتهاء من السيجما والحمايه  \r\n\r\n⬛كهرباء\r\nتم الانتهاء من سحب  الويرات\r\n\r\n⬛ سيراميك\r\nجاري تركيب رخام السطح والثاني \r\nجاري تنظيف الدور الاول لتجهيزه لتركيب الرخام \r\nتم تركيب سيراميك الحوائط باقي حمام بالارضي \r\nوحمام بالدور الثاني \r\n\r\n⬛ صبغ\r\nتم الانتهاء من عمل سكنتين معجون','a:0:{}',3,'2022-02-02 16:31:07','2022-02-02 16:31:07',108),(452,'🔄  جاري نجاره وحداده سقف الاول','a:0:{}',3,'2022-02-02 16:31:36','2022-02-02 16:31:36',86),(453,'✅ تم الانتهاء من عزل دكتات التكييف وعمل السيجما\r\n ✅ تم تركيب الاطقم الصحية متبقي حمام الماستر والمغاسل وتم تجميع السيستم \r\n ✅ تم تركيب الإضاءة الداخلية بالصالة والديوانية وغرفة السايق والخادمة ومتبقي الدور الاول','a:0:{}',3,'2022-02-02 17:16:49','2022-02-02 17:16:49',71),(454,'تم الانتهاء من تركيب سيراميك الارضيات بالدور الارضى والاول وجارى تركيب سيراميك الممر','a:0:{}',3,'2022-02-02 17:17:25','2022-02-02 17:17:25',72),(455,'تم الانتهاء من سحب سكنتين معجون','a:0:{}',3,'2022-02-02 17:17:44','2022-02-02 17:17:44',70),(456,'✅ تم اعتماد فتحات الاضاءة بالديكور \r\n ✅ وتم عمل علامات فى الديكور','a:0:{}',3,'2022-02-02 17:18:23','2022-02-02 17:18:23',69),(457,'تم الانتهاء من اعمال التكسير وتركيب البوكسات الدور الارضى والاول','a:0:{}',3,'2022-02-02 17:18:55','2022-02-02 17:18:55',67),(458,'جارى اعمال المساح الناعم خارجى','a:0:{}',3,'2022-02-02 17:19:15','2022-02-02 17:19:15',66),(459,'✅ تم الانتهاء من اعمال المساح الخشن داخلى \r\n🔄  جارى الانتهاء من المساح الخشن خارجى','a:0:{}',3,'2022-02-02 17:19:44','2022-02-02 17:19:44',65),(460,'✅ تم الانتهاء من اعمال الهيكل وتم تنظيف القسيمة','a:0:{}',3,'2022-02-02 17:20:12','2022-02-02 17:20:12',68),(461,'🔄  جارى اعمال نجارة القواعد','a:0:{}',3,'2022-02-02 17:20:37','2022-02-02 17:20:37',122),(462,'✅ تم تركيب كل نواقص السيراميك\r\n\r\n✅ انجاز معظم اعمال شربتة الحوائط والارضيات\r\n\r\n🔄 جاري اعمال تسكير الديكور الناقص والاسمنت بورد\r\n🔄 جاري اعمال مساح جوانب الدرج بعد تركيب الرخام','a:0:{}',3,'2022-02-02 17:39:07','2022-02-02 17:39:07',57),(463,'✅ تم الانتهاء من شربتة ارضيات الدور الاول والثاني\r\n✅ وتم الانتهاء من تركيب كافة النعلات \r\n✅  تم الانتهاء من مساح ارضيات الدور الارضي وجاري اعمال تركيب الارضيات بالدور الارضي\r\n✅ تم الانتهاء من كافة اعمال الديكور\r\n✅ تم تفتيح فتحات التكييف في الديكور\r\n✅ تم الانتهاء من تعديلات في بعض الروشنات \r\n✅ تم الانتهاء من اعمال تركيب مكاين التهوية المركزية ودكتاتها\r\n✅ تم الانتهاء من تركيب هذه السقالة اليوم\r\n🔄 جاري الترتيب لاعمال السيجما والسان ماركو','a:0:{}',3,'2022-02-02 17:40:54','2022-02-02 17:41:08',56),(464,'🔄 جاري الانتهاء من كافة اعمال المباني\r\n✅ تم الانتهاء من فك بيت الدرج','a:0:{}',3,'2022-02-02 17:42:29','2022-02-02 17:42:29',129),(465,'✅ تم الانتهاء من اعمال الهدم','a:0:{}',3,'2022-02-02 17:43:09','2022-02-02 17:43:09',139),(466,'#جاري أعمال المعجون. \r\n#تم نزول نواقص السيراميك وجاري التركيب. \r\n#تم عمل دكتات التكييف المخفي.','a:0:{}',3,'2022-02-02 22:12:23','2022-02-02 22:12:23',99),(467,'✅ تم تركيب حنفيه للحوش الخارجي.','a:0:{}',3,'2022-02-02 22:13:07','2022-02-02 22:13:07',101),(468,'✅ تم عمل مباني طوف السرداب.\r\n\r\n🔄 جاري تركيب الاطقم.','a:0:{}',3,'2022-02-02 22:13:51','2022-02-02 22:13:51',104),(469,'✅ تم الانتهاء من الهيكل وجاري طلب إنهاء الإشراف. \r\n✅ تم تركيب بوكسات الشتر. \r\n🔄 جاري الانتهاء من أعمال تمديدات الصحي. \r\n🔄 جاري عمل عرض سعر للمساح.','a:0:{}',3,'2022-02-02 22:14:34','2022-02-02 22:14:34',117),(470,'✅ تم دق شبك داخلي ما عدا السلم وغدا دق الشبك للسلم. \r\n🔄 جاري عمل الطرطشه الداخليه\r\n🔄 جاري أعمال الزوايا للمساح.','a:0:{}',3,'2022-02-02 22:15:09','2022-02-02 22:15:09',121),(471,'🔄 جاري أعمال المباني بالدور الاول . \r\n✅ تم صب سقف بيت الدرج. \r\n🔄 جاري عمل نجاره الطبانات والعتب للابواب الرئيسيه.','a:0:{}',3,'2022-02-02 22:15:40','2022-02-02 22:15:40',90),(472,'✅ تم الانتهاء من نجاره الشناجات. \r\n🔄 جاري أعمال الحداده. \r\n🔄 الصب الأحد أن شاء الله.','a:0:{}',3,'2022-02-02 22:16:49','2022-02-02 22:16:49',94),(473,'✅ تم الانتهاء من   مساح ارضيات الدور الاول وشقه السطح \r\n🔄 وجارى الانتهاء من مساح الدورر الارضى  للبداء بتركيب سيراميك الارضيات .\r\n✅ تم الانتهاء من اعمال الديكور متبقى الحمامات لحين الانتهاء من توصيل المكائن الداخلية.\r\n✅ تم الانتهاء من  تركيب سيراميك  حوائط الحمامات والمطابخ للدور الارضى .\r\n✅ تم الانتهاء من اعمال  التهويه\r\n✅ تم الانتهاء من حف وسحب سكنتين معجون للطوف \r\n✅ تم الانتهاء من تركيب المكائن الداخلية \r\n✅ تم الانتهاء من تمديدات الستالايت \r\n✅ تم  رفع مقاسات درايش الالمونيوم','a:0:{}',3,'2022-02-02 22:18:26','2022-02-02 22:18:26',43),(474,'🔄 جارى تركيب زاويا خارجى \r\n✅ تم الانتهاء من خشن داخلى بالكامل\r\n✅ تم الانتهاء من دق شبك خارجى \r\n✅ تم الانتهاء من الطرطشة الخارجية','a:0:{}',3,'2022-02-02 22:19:07','2022-02-02 22:19:07',38),(475,'🔄  جارى اعمال التمديد صحى وكهرباء \r\n✅ تم الانتهاء من عمل بوووج لكامل القسيمه','a:0:{}',3,'2022-02-02 22:19:57','2022-02-02 22:19:57',44),(476,'✅ تم الانتهاء من صب الطبانات \r\n✅ تم الانتهاء من بناء بيت الدرج ودروه السطح \r\n🔄 جارى الانتهاء من اعمال بناء الدور الثانى \r\n✅ تم  الانتهاء من  اعمال بناء الدور الاول \r\n✅ تم الانتهاء من اعمال بناء الدور الارضى','a:0:{}',3,'2022-02-02 22:20:46','2022-02-02 22:20:46',40),(477,'🔄 جارى فك سقف الدور الثانى \r\n🔄 جارى أعمال بناء بيت الدرج \r\n✅ تم الانتهاء من اعمال بناء السرداب والارضى والاول\r\n🔄 متبقى صب السنادر','a:0:{}',3,'2022-02-02 22:21:24','2022-02-02 22:21:24',37),(478,'✅ تم الانتهاء من اعمده بيت الدرج\r\n🔄 جارى اعمال بناء الدور الاول \r\n✅ تم الانتهاء من بناء الدور الارضى \r\n✅ تم الانتهاء من  اعمال بناء القبو','a:0:{}',3,'2022-02-02 22:22:21','2022-02-02 22:22:21',34),(479,'✅ تم الانتهاء من أعمال المساح الناعم الخارجي وعمل سيجما  ٣ أوجه ما عدا الوجهه الاماميه','a:0:{}',3,'2022-02-04 14:15:39','2022-02-04 14:15:39',55),(480,'aa','a:0:{}',3,'2022-02-07 12:19:37','2022-02-07 12:19:37',130),(481,'#تم صب الشناجات.','a:0:{}',3,'2022-02-07 16:20:39','2022-02-07 16:20:39',94),(482,'#تم الانتهاء من أعمال المساح الناعم الخارجي وعمل سيجما  ٣ أوجه ما عدا الوجهه الاماميه','a:0:{}',3,'2022-02-07 16:21:25','2022-02-07 16:21:25',55),(483,'#جاري أعمال المباني بالدور الاول . \r\n#تم صب الطبانات والعتب للابواب الرئيسيه والاعمده لها.','a:0:{}',3,'2022-02-07 16:24:32','2022-02-07 16:24:32',90),(484,'#جاري أعمال الزوايا للمساح. \r\n#جاري أعمال المساح الخارجي.','a:0:{}',3,'2022-02-07 16:24:49','2022-02-07 16:24:49',121),(485,'#تم الانتهاء من الهيكل وجاري طلب إنهاء الإشراف. \r\n#تم الانتهاء من أعمال تمديدات الصحي. \r\n#جاري تكسير وتمديد بايبات الكهرباء. \r\n#جاري عمل عرض سعر للمساح.','a:0:{}',3,'2022-02-07 16:25:08','2022-02-07 16:25:08',117),(486,'#جاري تركيب السيراميك في الحمامات المعدله عدد ٢ حمام. \r\n#تم نزول أغراض المساح. \r\n#جاري تركيب الاطقم ف الأرضي.','a:0:{}',3,'2022-02-07 16:25:43','2022-02-07 16:25:43',104),(487,'#جاري أعمال المعجون. \r\n#تم نزول نواقص السيراميك وتم التركيب. \r\n#تم تركيب سيراميك ارضيات السنادر. \r\n#بانتظار نزول الرخام غدا. \r\n#جاري عمل التسويه.','a:0:{}',3,'2022-02-07 16:27:10','2022-02-07 16:27:10',99),(488,'جارى استكمال اعمال حدادة القواعد والصب يوم الاربعاء باذن الله','a:0:{}',3,'2022-02-07 16:28:00','2022-02-07 16:28:00',122),(489,'تم الانتهاء من اعمال الهيكل وتم تنظيف القسيمة','a:0:{}',3,'2022-02-07 16:28:25','2022-02-07 16:28:25',68),(490,'تم الانتهاء من اعمال المساح الخشن داخلى \r\nتم الانتهاء من اعمال المساح الخشن خارجى','a:0:{}',3,'2022-02-07 16:28:46','2022-02-07 16:28:46',65),(491,'تم الانتهاء من اعمال المساح الناعم خارجى','a:0:{}',3,'2022-02-07 16:39:35','2022-02-07 16:39:35',66),(492,'تم الانتهاء من اعمال التكسير وتركيب البوكسات الدور الارضى والاول','a:0:{}',3,'2022-02-07 16:40:06','2022-02-07 16:40:06',67),(493,'تم اعتماد فتحات الاضاءة بالديكور \r\nوتم عمل علامات فى الديكور','a:0:{}',3,'2022-02-07 16:41:36','2022-02-07 16:41:36',69),(494,'تم الانتهاء من سحب سكنتين معجون','a:0:{}',3,'2022-02-07 16:41:55','2022-02-07 16:41:55',70),(495,'تم الانتهاء من تركيب سيراميك الارضيات بالدور الارضى والاول \r\nوتم تركيب سيراميك الممر \r\nوجارى تركيب سيراميك الحوش واعمال الشربته','a:0:{}',3,'2022-02-07 16:42:23','2022-02-07 16:42:23',72),(496,'تم الانتهاء من عزل دكتات التكييف وعمل السيجما\r\nتم تركيب الاطقم الصحية \r\nمتبقي حمام الماستر والمغاسل وتم تجميع السيستم \r\nتم تركيب الإضاءة الداخلية بالصالة والديوانية وغرفة السايق والخادمة ومتبقي الدور الاول سوف يتم التركيب عند توريد الاضاءة','a:0:{}',3,'2022-02-07 16:43:09','2022-02-07 16:43:09',71),(497,'_ تم الانتهاء من صب النظافه وسوف يتم البدء في أعمال حداده اللبشه .','a:0:{}',3,'2022-02-07 16:43:35','2022-02-07 16:43:35',61),(498,'_ تم انتهاء من أعمال الحفر','a:0:{}',3,'2022-02-07 16:43:53','2022-02-07 16:44:03',119),(499,'- تم الانتهاء من أعمال النجاره والحديد للسقف الدور الرضي','a:0:{}',3,'2022-02-07 16:44:37','2022-02-07 16:44:55',63),(500,'جار العمل بتصنيع درابزين الدرج','a:0:{}',3,'2022-02-07 16:46:32','2022-02-07 16:46:32',103),(501,'تم الانتهاء من جميع الملاحظات الداخليه.','a:0:{}',3,'2022-02-07 16:46:43','2022-02-07 16:46:43',103),(502,'جار أعمال تركيب الديكور بالدور الثاني.','a:0:{}',3,'2022-02-07 16:47:00','2022-02-07 16:47:00',105),(503,'تم نزول كامل الطابوق وتم نزول البنا للبدء بمباني السطح. \r\nجار أعمال المساح الخشن الخارجي.','a:0:{}',3,'2022-02-07 16:47:20','2022-02-07 16:47:20',128),(504,'جار أعمال حدادة سقف الدور الثاني. \r\nتم نزول الشده المعدنيه','a:0:{}',3,'2022-02-07 16:47:46','2022-02-07 16:47:46',48),(505,'جار العمل بنجارة سقف الدور الأرضى.','a:0:{}',3,'2022-02-07 16:48:18','2022-02-07 16:48:18',87),(506,'جار اختبار العازل وصبة السكري الخميس بإذن الله. \r\nجار أعمال تركيب السيراميك بالدور الأول.','a:0:{}',3,'2022-02-07 16:48:44','2022-02-07 16:48:44',98),(507,'- تم الانتهاء من اعمال تمديدات الصحي في الشناج \r\n\r\n\r\n-تم صب  الشناج','a:0:{}',3,'2022-02-07 16:49:22','2022-02-07 16:49:22',91),(508,'-تم الانتهاء من نجارة سقف الارضي \r\n\r\n\r\n- جاري اعمال حدادة  سقف الارضي','a:0:{}',3,'2022-02-07 16:49:43','2022-02-07 16:49:43',33),(509,'-تم الانتهاء من نجارة رقاب الاعمدة','a:0:{}',3,'2022-02-07 16:50:07','2022-02-07 16:50:07',35),(510,'- تم الانتهاء من تمديد اعمال المجاري الرئيسيه \r\n\r\n- تم حجز خرسانة يوم الاثنين ان شاء الله','a:0:{}',3,'2022-02-07 16:50:37','2022-02-07 16:50:37',39),(511,'- غدا ان شاء الله بدء اعمال نجارة سقف الارضي','a:0:{}',3,'2022-02-07 16:50:58','2022-02-07 16:50:58',114),(512,'-تم الانتهاء من اعمال حدادة اعمدة الدور الارضي \r\n\r\n- تم حجز خرسانة يوم الثلاثاء القادم ان شاء الله','a:0:{}',3,'2022-02-07 16:51:31','2022-02-07 16:51:31',95),(513,'- اعمال نجارة  لسقف الدور الارضي.','a:0:{}',3,'2022-02-07 16:52:04','2022-02-07 16:52:04',64),(514,'-تم  فحص  اعمال الصحي لشبكة التغذية والمجاري. \r\nالمساح\r\n-تم الإنتهاء من اعمال التسكير للدور الارضي والاول. \r\n-جاري تركيب الشبك للفواصل ف الداخلي \r\n-جاري تسكير ودق شبك للدور الثاني.','a:0:{}',3,'2022-02-07 16:52:37','2022-02-07 16:52:37',46),(515,'-تم صب اعمدة الدور الاول. \r\n-تم صب خرسانه الاعمدة  بكمية ١٤ متر مكعب. \r\n-تم فك خشب اعمدة الدور الاول.','a:0:{}',3,'2022-02-07 16:53:03','2022-02-07 16:53:03',62),(516,'-تم بناء الحوائط الخارجية للدفان.','a:0:{}',3,'2022-02-07 16:53:28','2022-02-07 16:53:28',118),(517,'-تم صب  خرسانه الاعمدة ليوم الأربعاء. بكمية ١٤ متر. \r\n-تم فك خشب الاعمدة. \r\n-جاري اعمال نجارة الدور الاول.','a:0:{}',3,'2022-02-07 16:54:04','2022-02-07 16:54:04',58),(518,'* تم الانتهاء من اعمال صب سقف الدور الارضى. \r\n*جارى اعمال نجاره اعمده الدور الاول','a:0:{}',3,'2022-02-07 17:02:05','2022-02-07 17:02:05',110),(519,'* تم الانتهاء من صب اعمده بيت الدرج وفكها \r\nوجارى اعمال نجاره السقف \r\n\r\n* جارى اعمال بناء الدور الاول \r\n\r\n* تم الانتهاء من بناء الدور الارضى \r\n\r\n* تم الانتهاء من  اعمال بناء القبو','a:0:{}',3,'2022-02-07 17:02:55','2022-02-07 17:02:55',34),(520,'* جارى اعمال نجاره سقف بيت الدرج \r\n\r\nتم الانتهاء من بناء بيت الدرج \r\n\r\n* تم الانتهاء من اعمال بناء السرداب والارضى والاول\r\n* متبقى صب السنادر','a:0:{}',3,'2022-02-07 17:03:32','2022-02-07 17:03:32',37),(521,'* تم الانتهاء من صب الطبانات والعتب الداخلى وفكها \r\n* تم الانتهاء من بناء بيت الدرج ودروه السطح \r\n* جارى الانتهاء من اعمال بناء الدور الثانى \r\n* تم  الانتهاء من  اعمال بناء الدور الاول \r\n* تم الانتهاء من اعمال بناء الدور الارضى','a:0:{}',3,'2022-02-07 17:04:02','2022-02-07 17:04:02',40),(522,'*تم الانتهاء من اعمال تاسيس الكهرباء \r\n* تم الانتهاء من تاسيس بابيات التغذية \r\n* تم الانتهاء من اعمال الشبكة المعلقة \r\n* جارى الانتهاء من اعمال تمديد الصرف للدور الارضى \r\n* تم الانتهاء من عمل بوووج لكامل القسيمه \r\n* تم الانتهاء من تاسيس الترومستات','a:0:{}',3,'2022-02-07 17:04:47','2022-02-07 17:04:47',44),(523,'* جارى اعمال خشن خارجى \r\n* تم الانتهاء من تركيب زاويا خارجى \r\n* تم الانتهاء من خشن داخلى بالكامل\r\n* تم الانتهاء من دق شبك خارجى \r\n* تم الانتهاء من الطرطشة الخارجية','a:0:{}',3,'2022-02-07 17:05:12','2022-02-07 17:05:12',38),(524,'* تم الانتهاء من   مساح ارضيات الدور الاول وشقه السطح \r\nوجارى الانتهاء من مساح الدورر الارضى  للبداء بتركيب سيراميك الارضيات .\r\n* تم الانتهاء من اعمال الديكور \r\n* تم الانتهاء من  تركيب سيراميك  حوائط الحمامات والمطابخ للدور الارضى .\r\n* تم الانتهاء من اعمال  التهويه\r\n* تم الانتهاء من حف وسحب سكنتين معجون للطوف \r\n* تم الانتهاء من تركيب المكائن الداخلية\r\n* تم الانتهاء من اعمال التكيف الجامبو للصالة والديوانية.\r\n* تم  رفع مقاسات درايش الالمونيوم','a:0:{}',3,'2022-02-07 17:06:53','2022-02-07 17:06:53',43),(525,'جاري نجاره وحداده سقف الاول وغدا الصب باذن الله \r\nتم الانتهاء من عمل عازل للحوائط من الداخل','a:0:{}',3,'2022-02-07 17:08:22','2022-02-07 17:08:22',86),(526,'مساح داخلي\r\nتم الانتهاء من المساح الخشن الداخلي والناعم \r\n\r\nخارجي\r\nتم الانتهاء من السيجما والحمايه  \r\n\r\nكهرباء\r\nتم الانتهاء من سحب  الويرات\r\n\r\nسيراميك\r\nجاري تركيب رخام السطح والثاني \r\n\r\nجاري تنظيف الدور الاول لتجهيزه لتركيب الرخام \r\nتم تركيب سيراميك الحوائط باقي حمام بالارضي \r\n\r\nصبغ\r\nتم الانتهاء من عمل سكنتين معجون','a:0:{}',3,'2022-02-07 17:10:49','2022-02-07 17:10:49',108),(532,'- مساح داخلي\r\nتم الانتهاء من المساح الناعم\r\n\r\nخارجي\r\nتم الانتهاء من عمل السيجما وعمل ٢ واجهه حمايه باقي الوجهات بعد توريد باقي الصبغ \r\n\r\nكهرباء\r\nتم الانتهاء من سحب ويرات \r\n\r\nسيراميك\r\nتم الانتهاء من تركيب حوائط السيراميك باقي الحمام الماستر\r\n\r\nديكور\r\nجاري عمل الديكور بالسرداب \r\n\r\nصبغ\r\nتم الانتهاء من عمل المعجون','a:0:{}',3,'2022-02-07 17:20:57','2022-02-07 17:20:57',115),(533,'مساح\r\nخارجي \r\nتم الانتهاءمن عمل السيجما تم الانتهاء من عمل الحمايه \r\n\r\nسيراميك\r\nتم الانتهاء من تركيب الحوائط \r\nتم الانتهاء من تركيب  ارضيه والاول والثاني والسطح والسرداب\r\nوجاري تركيب  الارضي \r\n\r\nديكور\r\nتم الانتهاء من اعمال الديكور باقي تفتيح الاسبوتات \r\n\r\nكهرباء\r\nتم الانتهاء من تمديد ويرات الكهرباء \r\n\r\nصبغ\r\nتم الانتهاء من عمل ٢ سكينه معجون','a:0:{}',3,'2022-02-07 17:22:39','2022-02-07 17:22:39',120),(534,'مساح خارجي\r\nتم الانتهاء من عمل السيجما \r\nوتركيب الحجر الخارجي \r\n\r\nسيراميك \r\nتم الانتهاء من تركيب سيراميك الحوائط والشربته وتم مساح ارضيه السطح والثاني و الاول والارضي  \r\nباقي السرداب \r\n\r\nكهرباء\r\nتم الانتهاء من سحب الويرات\r\n\r\nصبغ\r\nتم الانتهاء من عمل سكنتين معجون\r\n\r\nديكور\r\nتم الانتهاء من اعمال الديكور باقي اعمال الجبسبورد للحمامات بعد انتهاء شركه التكييف من توصيل بيبات النحاس والثرموستات','a:0:{}',3,'2022-02-07 17:23:30','2022-02-07 17:23:30',96),(535,'جاري تركيب الشتر .. \r\nبانتظار تشغيل التكييف.. \r\nتم سحب السكينة الثالثة والرابعة وصبغ الاسقف','a:0:{}',3,'2022-02-07 17:24:32','2022-02-07 17:24:32',81),(536,'جاري اعمال الخشن الخارجي','a:0:{}',3,'2022-02-07 17:25:09','2022-02-07 17:25:09',80),(537,'الانتهاء من حدادة ونجارة اعمدة الثاني','a:0:{}',3,'2022-02-07 17:25:43','2022-02-07 17:25:43',76),(538,'الانتهاء من تركيب الحوائط ماعدا ماستر الاول \r\n جاري اعمال مساح الارضيات بالدور الارضي .. \r\nالانتهاء من اعمال الجبسوم بورد باستثناء الحمامات والمطابخ','a:0:{}',3,'2022-02-07 17:26:39','2022-02-07 17:26:39',79),(539,'تم سحب السكينة الثالثة والرابعة للمعجون.. \r\nتم تركيب سكك المصاعد  الانتهاء من تركيب جام الدرايش..  \r\nتم تركيب الابواب الداخلية.','a:0:{}',3,'2022-02-07 17:27:09','2022-02-07 17:27:09',97),(540,'الانتهاء من تركيب سيراميك ارضيات الاول و بالتالي يكون تم الانتهاء من كافة الارضيات.. \r\nتم رفع قياسات الابواب الألومنيوم وجاري تصنيعها  .. \r\nالانتهاء من تركيب الجام وتم استلام الالومنيوم','a:0:{}',3,'2022-02-07 17:28:04','2022-02-07 17:28:04',78),(541,'-انتهاء اعمال النجاره سقف الاول\r\n- جاري اعمال الحداده','a:0:{}',3,'2022-02-07 17:28:49','2022-02-07 17:28:49',36),(542,'- جاري اعمال نجاره سقف الدور الثاني \r\n- اليوم يتم فك سقف الدور الاول والتجهيز لاعمال المباني ان شاء الله','a:0:{}',3,'2022-02-07 17:29:26','2022-02-07 17:29:26',42),(543,'( اعمال المباني):-\r\n- جاري اعمال المباني بالدور الارضي والواجهات الخارجيه','a:0:{}',3,'2022-02-07 17:29:35','2022-02-07 17:29:35',42),(544,'- تم انتهاء اعمال الدفان \r\n- انتهاء اعمال الصحي \r\n- تم رش المبيد للارضيه \r\n- اليوم ان شاء الله اعمال الحداده والنجاره للارضيه','a:0:{}',3,'2022-02-07 17:30:00','2022-02-07 17:30:00',92),(545,'-تم انتهاء اعمال الحداده للحوائط وتاسيس صحي وكهرباء \r\n- تفقيل حوائط السرداب \r\n- جاري اعمال نجاره سقف السرداب','a:0:{}',3,'2022-02-07 17:30:38','2022-02-07 17:30:38',111),(546,'-انتهاءاعمال النجاره للقواعد \r\n- جاري  اعمال الحداده','a:0:{}',3,'2022-02-07 17:30:59','2022-02-07 17:30:59',143),(547,'جاري اعمال الحفر','a:0:{}',3,'2022-02-07 17:31:21','2022-02-07 17:31:21',140),(548,'_تم دحل الشناج \r\nوتم انتهاء اعمال  الصحي \r\n- تم رش المبيد للارضيه  \r\n- جاري اعمال الحداده والنجاره للارضيه','a:0:{}',3,'2022-02-07 17:32:19','2022-02-07 17:32:19',73),(549,'الأعمال :-\r\n_تم الانتهاء من تركيب ديكور الدور الثاني والدور الاول \r\n- تم تركيب الديكور بالدور الارضي ولم يتم الانتهاء منه بسبب التكييف المخفي واعمال التهويه   \r\n\r\n- جاري اعمال السيراميك لحوائط الحمامات والمطابخ','a:0:{}',3,'2022-02-07 17:32:40','2022-02-07 17:32:40',74),(550,'-انتهاء اعمال نجارة سقف الدور الأول \r\n- جاري اعمال الحداده\r\n- جاري التجهيز لاعمال المباني بالدور الارضي','a:0:{}',3,'2022-02-07 17:33:09','2022-02-07 17:33:09',75),(551,'- تم انتهاء اعمال التدعيم للجار \r\n- جاري  استكمال اعمال الحفر','a:0:{}',3,'2022-02-07 17:33:29','2022-02-07 17:33:29',83),(552,'- تم صب اعمدة الدور الأرضي \r\n- جاري اعمال نجاره سقف الارضي','a:0:{}',3,'2022-02-07 17:33:47','2022-02-07 17:33:47',112),(553,'- تم صب اعمده الدور الارضي \r\n- جاري البدأ بنجاره سقف الارضي','a:0:{}',3,'2022-02-07 17:34:07','2022-02-07 17:34:07',88),(554,'ب','a:0:{}',3,'2022-02-08 12:30:48','2022-02-08 12:30:48',130),(555,'تمت اعمال صب سقف السرداب','a:0:{}',3,'2022-02-08 18:14:41','2022-02-08 18:14:41',51),(556,'تمت اعمال صب  اعمدة الاول علوي وجاري اعمال نظافة القسيمة','a:0:{}',3,'2022-02-08 18:15:01','2022-02-08 18:15:01',107),(557,'تمت اعمال صب ارضية الارضي وسقف السرداب','a:0:{}',3,'2022-02-08 18:15:34','2022-02-08 18:15:34',47),(558,'تم اختيار الاطقم الصحية والابواب الداخليه وجاري تركيب الدرابزين','a:0:{}',3,'2022-02-08 18:15:58','2022-02-08 18:15:58',135),(559,'تم بدء اعمال الحق للصبغ وتمت اعمال الطربال العازل وصب السكريت غدا ان شاء الله للاسطح والارتدادات','a:0:{}',3,'2022-02-08 18:16:26','2022-02-08 18:16:26',113),(560,'تم تركيب الابواب الداخليه و تمت اعمال سكينة معجون الطوف والديكور \r\nجاري طلب الابواب الخارجيه واختيار الدرابزين و والمصعد لتركيب المجاري \r\nتم اختيار الاطقم الصحيه','a:0:{}',3,'2022-02-08 18:16:55','2022-02-08 18:16:55',134),(561,'تمت اعمال حدادة الطوف والوتر ستوب و جاري اعمال كهربا ومن ثم التقفيل والصب','a:0:{}',3,'2022-02-08 18:17:39','2022-02-08 18:17:39',89),(562,'جاري اعمال تمديدات الصحي والكهربا','a:0:{}',3,'2022-02-08 18:18:04','2022-02-08 18:18:04',137),(563,'✅ تم الانتهاء من عمل الطرطشة الخارجية.\r\n ✅ تم الانتهاء من عمل المساح الداخلي الخشن بالدور الأرضي.\r\n ✅ تم الانتهاء من عمل بالمساح الداخلي الخشن بالدور الأول و السطح.\r\n 🔄 متبقي عمل المساح الداخلي الخشن بمحيط الدرج.\r\n ✅ تم الانتهاء من المساح الخارجي الخشن لواجهة المحول.','a:0:{}',3,'2022-02-08 18:24:40','2022-02-08 18:24:40',142),(564,'✅ تم الانتهاء من سحب الوايرات.\r\n ✅ تم تركيب قطاعات الألمونيوم.\r\n ✅ تم الانتهاء من عمل الديكور بالدور الثاني.\r\n🔄  جاري عمل الديكور بالدور الأول.','a:0:{}',3,'2022-02-08 18:25:34','2022-02-08 18:25:34',126),(565,'✅ تم الانتهاء من أعمال الديكور بالكامل.\r\n✅ متبقي فقط تركيب ديكور الحمامات و المطابخ بالدور الأرضي لما بعد تركيب مكاين التكييف.\r\n✅ تم تركيب قطاعات الألمونيوم.\r\n✅ تم الانتهاء من عمل مساح الأرضيات بالدور الثاني.\r\n🔄 جاري عمل مساح الأرضيات بالدور الأول.','a:0:{}',3,'2022-02-08 18:26:38','2022-02-08 18:26:38',131),(566,'✅ تم الانتهاء من تركيب سيراميك الحوائط.\r\n✅ تم الانتهاء من أعمال بالديكور في الدور الثاني.\r\n🔄 جاري تركيب أعمال الديكور بالدور الأول.','a:0:{}',3,'2022-02-08 18:27:13','2022-02-08 18:27:13',127),(567,'✅  تم الانتهاء من تركيب سيراميك الأرضيات.','a:0:{}',3,'2022-02-08 18:27:35','2022-02-08 18:27:35',125),(568,'- تم تنظيف القسيمة من الداخل و الانتهاء جميع الأعمال عدا تركيب دفيوزرات التكييف.\r\n- غدا صبة السكريد بالأحواش الخارجية.','a:0:{}',3,'2022-02-08 18:27:59','2022-02-08 18:27:59',133),(569,'✅  تم صب الارضية\r\n🔄  التجهيز لصبة الاعمدة الدور الارضي','a:0:{}',3,'2022-02-08 18:31:23','2022-02-08 18:31:23',73),(570,'🔄 جاري اعمال المباني للسيفون المخفي\r\n🔄 جاري اعمال السيراميك لحوائط الحمامات والمطابخ','a:0:{}',3,'2022-02-08 18:31:52','2022-02-08 18:31:52',74),(571,'🔄 جاري اعمال الحداده والتجهيز للصب\r\n🔄  التجهيز لدستور ومباني الدور الاول','a:0:{}',3,'2022-02-08 18:32:54','2022-02-08 18:32:54',75),(572,'✅ تم انتهاء الحفر \r\n✅ تم الانتهاء من دحل الارضية\r\n🔄 يتم التجهيز لصبة النظافة','a:0:{}',3,'2022-02-08 18:33:28','2022-02-08 18:33:28',83),(573,'🔄 جاري العمل  نجاره سقف الارضي','a:0:{}',3,'2022-02-08 18:33:53','2022-02-08 18:33:53',112),(574,'🔄 جاري العمل  بنجاره سقف الارضي','a:0:{}',3,'2022-02-08 18:34:17','2022-02-08 18:34:17',88),(575,'✅  تم صب القواعد المسلحه \r\n 🔄  التجهيز لبدء ف اعمال رقاب الاعمده','a:0:{}',3,'2022-02-08 19:44:57','2022-02-08 19:44:57',143),(576,'✅ فك حوائط السرداب \r\n🔄 التجهيز لسقف السرداب','a:0:{}',3,'2022-02-08 19:46:27','2022-02-08 19:46:27',111),(577,'✅ تم صب الأرضيه وجاري تجهيز اعمده الدور الارضي','a:0:{}',3,'2022-02-08 19:46:54','2022-02-08 19:46:54',92),(578,'✅  تم انتهاء اعمال الحداده والنجاره لسقف الدور الثاني وغدا ان شاءالله صب الدور الثاني','a:0:{}',3,'2022-02-08 19:48:02','2022-02-08 19:48:02',36),(579,'🔄  جاري اعمال حفر القسيمه','a:0:{}',3,'2022-02-08 19:48:24','2022-02-08 19:48:24',140),(580,'🔄 قرب الانتهاء اعمال المباني الدور الارضي والواجهات\r\n🔄 جاري فك الدور الاول \r\n🔄 واعمال نجاره الدور الثاني','a:0:{}',3,'2022-02-08 20:03:11','2022-02-08 20:03:11',42),(581,'مساح خارجي\r\n🔄 تم الانتهاء من عمل السيجما \r\nوتركيب الحجر الخارجي \r\n\r\nسيراميك \r\n🔄 تم الانتهاء من تركيب سيراميك الحوائط والشربته وتم مساح ارضيه السطح والثاني و الاول والارضي  \r\nباقي السرداب \r\n\r\nكهرباء\r\n🔄 تم الانتهاء من سحب الويرات\r\n\r\nصبغ\r\n🔄 تم الانتهاء من عمل سكنتين معجون\r\n\r\nديكور\r\n🔄 تم الانتهاء من اعمال الديكور باقي اعمال الجبسبورد للحمامات','a:0:{}',3,'2022-02-09 11:36:48','2022-02-09 11:36:48',96),(582,'مساح خارجي \r\n✅ تم الانتهاءمن عمل السيجما تم الانتهاء من عمل الحمايه \r\n\r\nسيراميك\r\n✅ تم الانتهاء من تركيب الحوائط \r\n✅ تم الانتهاء من تركيب  ارضيه والاول والثاني والسطح والسرداب\r\n🔄 وجاري تركيب  الارضي \r\n\r\nديكور\r\n\r\n✅ تم الانتهاء من اعمال الديكور باقي تفتيح الاسبوتات\r\n\r\nكهرباء\r\n✅تم الانتهاء من تمديد ويرات الكهرباء \r\n\r\nصبغ\r\n✅ تم الانتهاء من عمل ٢ سكينه معجون','a:0:{}',3,'2022-02-09 11:38:03','2022-02-09 11:38:03',120),(583,'مساح داخلي\r\n✅ تم الانتهاء من المساح الناعم\r\n\r\nخارجي\r\n✅ تم الانتهاء من عمل السيجما وعمل ٢ واجهه حمايه\r\n\r\nكهرباء\r\n✅تم الانتهاء من سحب ويرات \r\n\r\nسيراميك\r\n✅تم الانتهاء من تركيب حوائط السيراميك باقي الحمام الماستر\r\n\r\nديكور\r\n🔄 جاري عمل الديكور بالسرداب \r\n✅ وتم توريد اغراض الدور الاول والثاني \r\n\r\nصبغ\r\n✅ تم الانتهاء من عمل المعجون','a:0:{}',3,'2022-02-09 11:39:23','2022-02-09 11:39:23',115),(584,'مساح داخلي\r\n✅ تم الانتهاء من المساح الخشن الداخلي والناعم \r\n\r\nخارجي\r\n✅ تم الانتهاء من السيجما والحمايه  \r\n\r\nكهرباء\r\n✅ تم الانتهاء من سحب  الويرات\r\n\r\nسيراميك\r\n🔄 جاري تركيب رخام السطح والثاني \r\n🔄 جاري تنظيف الدور الاول لتجهيزه لتركيب الرخام \r\n✅ تم تركيب سيراميك الحوائط باقي حمام بالارضي \r\n\r\nصبغ\r\n✅ تم الانتهاء من عمل سكنتين معجون','a:0:{}',3,'2022-02-09 11:40:22','2022-02-09 11:40:22',108),(585,'🔄 جاري نجاره وحداده اعمده الثاني','a:0:{}',3,'2022-02-09 11:40:48','2022-02-09 11:40:48',86),(586,'🔄 جاري تركيب الرخام.. \r\n✅ تم رفع قياسات الابواب الألومنيوم وجاري تصنيعها','a:0:{}',3,'2022-02-09 11:41:45','2022-02-09 11:41:45',78),(587,'تم سحب الكابل الخاص\r\nبانتظار تركيب الابواب الألومنيوم','a:0:{}',3,'2022-02-09 11:43:05','2022-02-09 11:43:05',97),(588,'✅ الانتهاء من تركيب الحوائط ماعدا ماستر الاول\r\n🔄 جاري اعمال مساح الارضيات بالسطح والبلكونات.. \r\n✅ الانتهاء من تركيب ارضيات الدور الثاني\r\n✅ الانتهاء من اعمال الجبسوم بورد باستثناء الحمامات والمطابخ','a:0:{}',3,'2022-02-09 11:43:54','2022-02-09 11:44:07',79),(589,'البدء في تثبيت قيعان جسور سقف الثاني\r\nالترتيب على بدء دستور الارضي يوم الخميس ان شاء الله','a:0:{}',3,'2022-02-09 11:45:43','2022-02-09 11:45:43',76),(590,'الانتهاء من اعمال الخشن الخارجي','a:0:{}',3,'2022-02-09 11:46:22','2022-02-09 11:46:22',80),(591,'جاري تركيب الشتر \r\nبانتظار تشغيل التكييف.. \r\nتم سحب السكينة الثالثة والرابعة وصبغ الاسقف','a:0:{}',3,'2022-02-09 11:46:56','2022-02-09 11:46:56',81),(592,'✅ تم الانتهاء من  مساح ارضيات الدور الاول وشقه السطح \r\n✅ تم الانتهاء من مساح الدورر الارضى  للبداء بتركيب سيراميك الارضيات \r\n✅ تم الانتهاء من اعمال الديكور متبقى الحمامات لحين الانتهاء من توصيل المكائن الداخلية.\r\n✅ تم الانتهاء من  تركيب سيراميك  حوائط الحمامات والمطابخ للدور الارضى .\r\n✅ تم الانتهاء من اعمال  التهويه\r\n✅ تم الانتهاء من حف وسحب سكنتين معجون للطوف \r\n✅ تم الانتهاء من تركيب المكائن الداخلية \r\n✅ تم الانتهاء من اعمال التكيف الجامبو للصالة والديوانية\r\n✅ تم  رفع مقاسات درايش الالمونيوم','a:0:{}',3,'2022-02-09 11:48:37','2022-02-09 11:48:53',43),(593,'🔄 جارى اعمال خشن خارجى متبقى واجهه واحده \r\n✅ تم الانتهاء من تركيب زاويا خارجى \r\n✅ تم الانتهاء من خشن داخلى بالكامل\r\n✅ تم الانتهاء من دق شبك خارجى \r\n✅ تم الانتهاء من الطرطشة الخارجية','a:0:{}',3,'2022-02-09 11:49:58','2022-02-09 11:49:58',38),(594,'✅ تم الانتهاء من اعمال تاسيس الكهرباء وباكر نزول الكهربائى لعمل تمديدات المطبخ \r\n✅ تم الانتهاء من تاسيس بابيات التغذية \r\n✅  تم الانتهاء من اعمال الشبكة المعلقة \r\n✅  تم الانتهاء من اعمال تمديد الصرف للدور الارضى \r\n✅  تم الانتهاء من عمل بوووج لكامل القسيمه \r\n✅ تم الانتهاء من تمديد بابيات النحاس \r\n✅ تم الانتهاء من تاسيس الترومستات','a:0:{}',3,'2022-02-09 11:51:05','2022-02-09 11:51:05',44),(595,'✅ تم الانتهاء من فك الطبانات والعتب الداخلى وفكها \r\n✅ تم الانتهاء من بناء بيت الدرج ودروه السطح \r\n🔄 جارى الانتهاء من اعمال بناء الدور الثانى \r\n✅ تم  الانتهاء من  اعمال بناء الدور الاول \r\n✅ تم الانتهاء من اعمال بناء الارضى وجارى عمل الاسلحة الخارجيه وبناء الدروه','a:0:{}',3,'2022-02-09 11:51:47','2022-02-09 11:51:47',40),(596,'🔄 جارى اعمال نجاره سقف بيت الدرج \r\n✅ تم فك سقف الدور الثانى وجارى عمل دستور الدور الثانى \r\n✅ تم الانتهاء من بناء بيت الدرج \r\n✅ تم الانتهاء من اعمال بناء السرداب والارضى والاول\r\n🔄 متبقى صب السنادر','a:0:{}',3,'2022-02-09 11:52:27','2022-02-09 11:52:27',37),(597,'✅ تم الانتهاء من صب اعمده بيت الدرج وفكها \r\n🔄 وجارى اعمال نجاره سقف بيت الدرج\r\n🔄  جارى اعمال بناء الدور الاول \r\n✅ تم الانتهاء من بناء الدور الارضى تم نزول الطابوق الابيض وجازى تقفيل الدور الارضى والاول \r\n✅ تم الانتهاء من  اعمال بناء القبو','a:0:{}',3,'2022-02-09 11:53:14','2022-02-09 11:53:14',34),(598,'✅ تم الانتهاء من اعمال صب سقف الدور الارضى. \r\n🔄 جارى اعمال نجاره وحداده اعمده الدور الاول','a:0:{}',3,'2022-02-09 11:54:48','2022-02-09 11:54:48',110),(599,'🔄 إستمرار  اعمال نجارة الدور الاول. \r\n🔄 جاري فك نجارة الدور الارضي. \r\n🔄 جاري التجهيز لمباني الدور الأرضي.','a:0:{}',3,'2022-02-09 11:55:47','2022-02-09 11:55:47',58),(600,'✅ تم الإنتهاء من اعمال مباني الدفان. \r\n🔄 جاري اعمال الدفان ع طبقات. \r\n✅ تم الإنتهاء من دفان طبقة القواعد.','a:0:{}',3,'2022-02-09 11:56:27','2022-02-09 11:56:27',118),(601,'🔄 جارب التجهيز لبدء نجارة الدور الاول.','a:0:{}',3,'2022-02-09 11:57:06','2022-02-09 11:57:06',62),(602,'✅ تم الإنتهاء من تسكير ودق شبك للدور الثاني. \r\n🔄 جاري اعمال المساح الخشن للدور الارضي.','a:0:{}',3,'2022-02-09 11:57:37','2022-02-09 11:57:37',46),(603,'-تم صب اعمدة الدور الارضي اليوم','a:0:{}',3,'2022-02-09 11:58:29','2022-02-09 11:58:29',95),(604,'🔄 جاري اعمال نجارة سقف الارضي','a:0:{}',3,'2022-02-09 11:59:12','2022-02-09 11:59:12',114),(605,'✅  تم صب الارضية \r\n\r\n🔄 غدا  ان شاء الله بدء اعمال نجارة الاعمدة','a:0:{}',3,'2022-02-09 11:59:51','2022-02-09 11:59:51',39),(606,'✅ تم صب  رقاب الاعمدة \r\n\r\n🔄 جاري التجهيز لاعمال العزل','a:0:{}',3,'2022-02-09 12:00:22','2022-02-09 12:00:22',35),(607,'- جاري اعمال حدادة  سقف الارضي','a:0:{}',3,'2022-02-09 12:00:46','2022-02-09 12:00:46',33),(608,'- تم الانتهاء من اعمال عزل الشناج \r\n\r\n\r\n-جاري اعمال دفان الشناج','a:0:{}',3,'2022-02-09 12:01:08','2022-02-09 12:01:08',91),(609,'تم الانتهاء من صب سقف الدور الأرضي وجارء البداء في اعمال اعمده الدور الأول .','a:0:{}',3,'2022-02-09 12:01:35','2022-02-09 12:01:35',63),(610,'تم انتهاء من أعمال حفر المناهيل وسوف يتم البداء في اعمال مباني المصعد والمناهيل .','a:0:{}',3,'2022-02-09 12:02:28','2022-02-09 12:02:28',119),(611,'تم الانتهاء من صب النظافه وسوف يتم البداء في أعمال عازل حائط الجار .','a:0:{}',3,'2022-02-09 12:02:52','2022-02-09 12:02:52',61),(612,'جار اختبار العازل وصبة السكريد السبت بإذن الله. \r\nجار أعمال تركيب السيراميك بالدور الأول','a:0:{}',3,'2022-02-09 12:03:55','2022-02-09 12:03:55',98),(613,'جار العمل بحدادة سقف الدور الأرضى. \r\nتم نزول علب التكييف. \r\nغدا نزول الكهربائي والصحي والتهوية لعمل التمديدات اللازمه.','a:0:{}',3,'2022-02-09 12:04:22','2022-02-09 12:04:22',87),(614,'تم الانتهاء من أعمال صب سقف الدور الثاني. \r\nتم نزول الشده المعدنيه أمس.','a:0:{}',3,'2022-02-09 12:05:02','2022-02-09 12:05:02',48),(615,'تم الانتهاء من أعمال مباني السطح. \r\nتم انتهاء أعمال تركيب دكتات التكيف. \r\nجار أعمال المساح الخشن الخارجي.','a:0:{}',3,'2022-02-09 12:05:21','2022-02-09 12:05:21',128),(616,'✅ تم انتهاء أعمال الديكور بالدور الثاني. \r\n🔄 وجار العمل بالدور الأول. \r\n🔄 جار مساح ارضيات الدور الاول لتجهيزها لأعمال تركيب السيراميك.','a:0:{}',3,'2022-02-09 12:06:00','2022-02-09 12:06:00',105),(617,'جار العمل بتصنيع درابزين الدرج. \r\nتم عمل المنهول الخاص بالكتاوت.','a:0:{}',3,'2022-02-09 12:06:33','2022-02-09 12:06:33',103),(618,'تم الانتهاء من عزل دكتات التكييف وعمل السيجما\r\nتم تركيب الاطقم الصحية  متبقي حمام الماستر والمغاسل وتم تجميع السيستم \r\nتم تركيب الإضاءة الداخلية بالصالة والديوانية وغرفة السايق والخادمة ومتبقي الدور الاول','a:0:{}',3,'2022-02-09 12:07:52','2022-02-09 12:07:52',71),(619,'تم الانتهاء من تركيب سيراميك الارضيات بالدور الارضى والاول وجارى الانتهاء من تركيب سيراميك الحوش','a:0:{}',3,'2022-02-09 12:08:30','2022-02-09 12:08:30',72),(620,'تم الانتهاء من سحب سكنتين معجون','a:0:{}',3,'2022-02-09 12:08:48','2022-02-09 12:08:48',70),(621,'تم اعتماد فتحات الاضاءة بالديكور وتم عمل علامات فى الديكور','a:0:{}',3,'2022-02-09 12:09:31','2022-02-09 12:09:31',69),(622,'تم الانتهاء من اعمال التكسير وتركيب البوكسات الدور الارضى والاول','a:0:{}',3,'2022-02-09 12:10:05','2022-02-09 12:10:05',67),(623,'جارى اعمال الاساس الخارجى\r\nجارى تركيب حجر الواجهات \r\nجارى الانتهاء من المساح الناعم داخلى \r\nتم نزول السيجما','a:0:{}',3,'2022-02-09 12:10:38','2022-02-09 12:10:38',66),(624,'تم الانتهاء من اعمال المساح الخشن داخلى \r\nتم الانتهاء من اعمال المساح الخشن خارجى \r\nجارى الانتهاء من مساح جلسات وقوايم الدرايش','a:0:{}',3,'2022-02-09 12:11:02','2022-02-09 12:11:02',65),(625,'تم الانتهاء من اعمال الهيكل وتم تنظيف القسيمة','a:0:{}',3,'2022-02-09 12:11:33','2022-02-09 12:11:33',68),(626,'تم الانتهاء من اعمال الحدادة والنجارة','a:0:{}',3,'2022-02-09 12:11:53','2022-02-09 12:12:08',122),(627,'#جاري أعمال المعجون بالدور الأرضي. \r\n#تم نزول الرخام وجاري التركيب\r\n#تم تركيب طوف الناقصه بالحمام الماستر. \r\n#تم رفع مقاسات الأبواب الرئيسيه.','a:0:{}',3,'2022-02-09 12:12:45','2022-02-09 12:12:45',99),(629,'#جاري أعمال المساح بالسرداب. \r\n#نزول أغراض ا لمعجون للبدا ف معجون الديكور. \r\n#جاري عمل تسويه للمالك كامله.','a:0:{}',3,'2022-02-09 12:13:43','2022-02-09 12:13:43',104),(630,'#تم الانتهاء من طلب إنهاء الإشراف. \r\n#جاري تكسير وتمديد بايبات الكهرباء.','a:0:{}',3,'2022-02-09 12:14:10','2022-02-09 12:14:10',117),(631,'#جاري أعمال الزوايا للمساح. \r\n#جاري أعمال المساح الخارجي.','a:0:{}',3,'2022-02-09 12:14:33','2022-02-09 12:14:33',121),(632,'#جاري أعمال المباني بالدور الاول واستكمال المباني بالأراضي بعد فك العتب. \r\n#تم فك خشب الطبانات والعتب للابواب الرئيسيه والاعمده لها. \r\n#جاري فك سقف بيت. \r\n#تم تفتيح سليفات التهويه.','a:0:{}',3,'2022-02-09 12:14:58','2022-02-09 12:14:58',90),(633,'#تم الانتهاء من تركيب الدكتات\r\n#تم عمل عينات الصبغ \r\n#تم عمل عرض سعر الموزاىيك','a:0:{}',3,'2022-02-09 12:16:19','2022-02-09 12:16:19',55),(634,'#تم فك  الشناجات','a:0:{}',3,'2022-02-09 12:16:49','2022-02-09 12:16:49',94),(635,'جار أعمال أعمال تركيب خشب التدعيم.','a:0:{}',3,'2022-02-09 12:22:39','2022-02-09 12:22:39',138),(636,'تيست','a:0:{}',3,'2022-02-10 13:24:06','2022-02-10 13:24:06',130),(637,'تيست','a:0:{}',3,'2022-02-10 13:24:20','2022-02-10 13:24:20',130),(638,'ب','a:0:{}',3,'2022-02-10 13:32:11','2022-02-10 13:32:11',150),(639,'تيست','a:0:{}',3,'2022-02-10 13:34:06','2022-02-10 13:34:06',150),(656,'123','a:0:{}',3,'2022-02-10 23:20:56','2022-02-10 23:20:56',130),(657,'تيست','a:0:{}',3,'2022-02-10 23:21:12','2022-02-10 23:21:12',130),(670,'تيست','a:0:{}',3,'2022-02-10 23:34:33','2022-02-10 23:34:33',130),(671,'2022','a:0:{}',3,'2022-02-10 23:34:58','2022-02-10 23:34:58',130),(672,'2021','a:0:{}',3,'2022-02-10 23:37:07','2022-02-10 23:37:07',130),(676,'اندرويد','a:0:{}',3,'2022-02-11 00:00:26','2022-02-11 00:00:26',130),(677,'#جاري أعمال المعجون بالدور الأرضي. #تم نزول الرخام وجاري التركيب #تم تركيب طوف الناقصه بالحمام الماستر. #تم رفع مقاسات الأبواب الرئيسيه. #تم نزول أغراض الصحي والتركيب للاطقم غدا. #الدفعه المستحقه رقم ٨ بعد الديكور والصبغ وبرسلان الارضيات وتم السداد مع ملحق العقد وتم الانتهاء من ملحق العقد. #الدفعه القادمه ٩ الأطقم الصحيه والابواب.#جاري أعمال المعجون بالدور الأرضي. #تم نزول الرخام وجاري التركيب #تم تركيب طوف الناقصه بالحمام الماستر. #تم رفع مقاسات الأبواب الرئيسيه. #تم نزول أغراض الصحي والتركيب للاطقم غدا. #الدفعه المستحقه رقم ٨ بعد الديكور والصبغ وبرسلان الارضيات وتم السداد مع ملحق العقد وتم الانتهاء من ملحق العقد. #الدفعه القادمه ٩ الأطقم الصحيه والابواب.#جاري أعمال المعجون بالدور الأرضي. #تم نزول الرخام وجاري التركيب #تم تركيب طوف الناقصه بالحمام الماستر. #تم رفع مقاسات الأبواب الرئيسيه. #تم نزول أغراض الصحي والتركيب للاطقم غدا. #الدفعه المستحقه رقم ٨ بعد الديكور والصبغ وبرسلان الارضيات وتم السداد مع ملحق العقد وتم الانتهاء من ملحق العقد. #الدفعه القادمه ٩ الأطقم الصحيه والابواب.','a:0:{}',3,'2022-02-11 00:05:51','2022-02-11 00:05:51',130),(678,'#جاري أعمال المعجون بالدور الأرضي. #تم نزول الرخام وجاري التركيب #تم تركيب طوف الناقصه بالحمام الماستر. #تم رفع مقاسات الأبواب الرئيسيه. #تم نزول أغراض الصحي والتركيب للاطقم غدا. #الدفعه المستحقه رقم ٨ بعد الديكور والصبغ وبرسلان الارضيات وتم السداد مع ملحق العقد وتم الانتهاء من ملحق العقد. #الدفعه القادمه ٩ الأطقم الصحيه والابواب.','a:0:{}',3,'2022-02-11 00:06:39','2022-02-11 00:06:39',130),(684,'✅ تم الانتهاء من عمل المساح الداخلي الخشن باستثناء محيط الدرج.\r\n✅ تم الانتهاء من المساح الخارجي الخشن لواجهتي المحول و الشارع.','a:0:{}',3,'2022-02-12 22:03:56','2022-02-12 22:03:56',142),(685,'✅ تم الانتهاء من سحب الوايرات.\r\n✅ تم تركيب قطاعات الألمونيوم.\r\n✅ تم الانتهاء من عمل الديكور بالدور الثاني.\r\n🔄 جاري عمل الديكور بالدور الأول.\r\n✅ تم البدء بعمل مساح الأرضيات بالدور الثاني.','a:0:{}',3,'2022-02-12 22:05:37','2022-02-12 22:05:37',126),(686,'✅ تم الانتهاء من أعمال الديكور بالكامل.\r\n🔄 متبقي فقط تركيب ديكور الحمامات و المطابخ بالدور الأرضي لما بعد تركيب مكاين التكييف.\r\n✅ تم تركيب قطاعات الألمونيوم.\r\n✅ تم الانتهاء من عمل مساح الأرضيات بالدور الثاني و الأول.\r\n✅ تم الانتهاء من تركيب سيراميك الأرضيات بالدور الثاني.\r\n🔄 غدا البدء بتركيب سيراميك أرضيات الدور الأول و عمل المساح الدور الأرضي.','a:0:{}',3,'2022-02-12 22:06:31','2022-02-12 22:06:31',131),(687,'✅ تم الانتهاء من أعمال بالديكور في الدور الثاني.\r\n🔄 جاري إنهاء أعمال الديكور بالدور الأول خلال يومين.','a:0:{}',3,'2022-02-12 22:07:06','2022-02-12 22:07:06',127),(688,'✅ تم الانتهاء من تركيب سيراميك الأرضيات\r\n🔄 متبقي تركيب الدرج و برواز المصعد','a:0:{}',3,'2022-02-12 22:07:42','2022-02-12 22:07:42',125),(689,'✅ تم تنظيف القسيمة من الداخل و الانتهاء جميع الأعمال عدا تركيب دفيوزرات التكييف.\r\n🔄 غدا صبة السكريد بالأحواش الخارجية.','a:0:{}',3,'2022-02-12 22:08:16','2022-02-12 22:08:16',133),(690,'✅تم صب السكريد. \r\n🔄جار أعمال تركيب سيراميك الدور الثاني. \r\n🔄جار المساح بالدور الارضي.','a:0:{}',3,'2022-02-13 13:10:42','2022-02-13 13:10:42',98),(691,'✅ تم الانتهاء من صب سقف الدور الأرضي','a:0:{}',3,'2022-02-13 13:11:40','2022-02-13 13:11:40',87),(692,'✅ تم الانتهاء من أعمال نجارة وحداده أعمدة بيت الدرج.','a:0:{}',3,'2022-02-13 13:12:50','2022-02-13 13:12:50',48),(693,'✅تم الانتهاء من أعمال تمديدات الكهرباء بمباني الدور الإضافي. \r\n🔄جار أعمال تقفيل مساح الدرايش. \r\n🔄جار العمل بتسكير فتحات السطح والدور الإضافي.','a:0:{}',3,'2022-02-13 13:13:40','2022-02-13 13:13:40',128),(694,'✅ تم الانتهاء من أعمال الديكور بالدور الأول باستثناء الغرفه الماستر لم يتم اعتمادها. \r\n🔄 جار العمل بالدور الأرضي \r\n🔄 جار العمل بمساح حمامات الدور الثاني.','a:0:{}',3,'2022-02-13 13:14:09','2022-02-13 13:14:09',105),(695,'🔄جار العمل بتصنيع درابزين الدرج. \r\n✅تم تركيب السيراميك الخارجي وتركيب غطا منهول الكتاوت.','a:0:{}',3,'2022-02-13 13:15:05','2022-02-13 13:15:05',103),(696,'جار أعمال الحفر','a:0:{}',3,'2022-02-13 13:15:30','2022-02-13 13:15:30',138),(697,'✅ تم الانتهاء من   مساح ارضيات الدور الاول وشقه السطح\r\n✅تم الانتهاء من مساح الدورر الارضى  للبداء بتركيب سيراميك الارضيات\r\n✅ تم الانتهاء من اعمال الديكور متبقى الحمامات لحين الانتهاء من توصيل المكائن الداخلية\r\n✅ تم الانتهاء من  تركيب سيراميك  حوائط الحمامات والمطابخ للدور الارضى\r\n✅ تم الانتهاء من اعمال  التهويه\r\n✅ تم الانتهاء من حف وسحب سكنتين معجون للطوف \r\n🔄  جارى الانتهاء من توصيل  المكائن الداخلية \r\n✅ تم الانتهاء من اعمال التكيف الجامبو للصالة والديوانية','a:0:{}',3,'2022-02-13 13:17:19','2022-02-13 13:17:19',43),(698,'🔄 جارى الانتهاء من اعمال مساح خشن خارجى  \r\n✅ تم الانتهاء من تركيب زاويا خارجى \r\n✅ تم الانتهاء من خشن داخلى بالكامل\r\n✅ تم الانتهاء من دق شبك خارجى \r\n✅ تم الانتهاء من الطرطشة الخارجية','a:0:{}',3,'2022-02-13 13:17:58','2022-02-13 13:17:58',38),(699,'✅ تم الانتهاء من عمل بوكسات الشتر\r\n✅ تم الانتهاء من اعمال تاسيس الكهرباء \r\n✅ تم الانتهاء من تاسيس بابيات التغذية \r\n✅ تم الانتهاء من اعمال الشبكة المعلقة \r\n✅ تم الانتهاء من اعمال تمديد الصرف للدور الارضى \r\n✅ تم الانتهاء من عمل بوووج لكامل القسيمه \r\n✅ تم نزول شركة المطابخ وعمل علامات الصحى والكهرباء وتم الانتهاء من التاسيس \r\n✅ تم الانتهاء من تمديد بابيات النحاس \r\n✅ تم الانتهاء من تاسيس الترومستات','a:0:{}',3,'2022-02-13 13:19:07','2022-02-13 13:19:07',44),(700,'✅ تم الانتهاء من فك الطبانات والعتب الداخلى وفكها وحلوى تقفيل المبانى فوق العتب\r\n✅ تم الانتهاء من بناء بيت الدرج ودروه السطح \r\n✅ تم الانتهاء من اعمال بناء الدور الثانى \r\n✅ تم  الانتهاء من  اعمال بناء الدور الاول \r\n✅ تم الانتهاء من اعمال بناء الارضى وجارى عمل الاسلحة الخارجيه وبناء الدروه','a:0:{}',3,'2022-02-13 13:21:04','2022-02-13 13:21:04',40),(701,'✅ تم الانتهاء من اعمال حداده سقف بيت الدرج\r\n🔄 جارى اعمال بناءً الدور الثانى \r\n✅ تم الانتهاء من بناء بيت الدرج \r\n✅ تم الانتهاء من اعمال بناء السرداب والارضى والاول\r\n🔄 متبقى صب السنادر','a:0:{}',3,'2022-02-13 13:22:30','2022-02-13 13:22:30',37),(702,'✅ تم الانتهاء من اعمال حداده سقف بيت الدرج \r\n🔄 جارى فك سقف الدور الثانى \r\n🔄 جارى اعمال بناء الدور الاول \r\n✅ تم الانتهاء من بناء الدور الارضى تم نزول الطابوق الابيض وجازى تقفيل الدور الارضى والاول\r\n✅ تم الانتهاء من  اعمال بناء القبو','a:0:{}',3,'2022-02-13 13:23:42','2022-02-13 13:23:42',34),(703,'✅ تم الانتهاء من اعمال حداده ونجاره القواعد\r\n🔄 جارى فك سقف الدور الارضى','a:0:{}',3,'2022-02-13 13:24:29','2022-02-13 13:24:29',110),(704,'✅ تم الانتهاء صب فرشة النظافة والجزء الملاصق لطوفة سرداب الجار \r\n✅ تم تحديد اماكن القواعد ب استخدام التوتالستيشن','a:0:{}',3,'2022-02-13 13:28:01','2022-02-13 13:28:01',151),(705,'مساح خارجي\r\n✅تم الانتهاء من عمل السيجما \r\nوتركيب الحجر الخارجي \r\n\r\nسيراميك \r\n✅تم الانتهاء من تركيب سيراميك الحوائط والشربته وتم مساح ارضيه السطح والثاني و الاول والارضي  \r\n\r\n\r\nكهرباء\r\n✅تم الانتهاء من سحب الويرات\r\n\r\nصبغ\r\n✅تم الانتهاء من عمل سكنتين معجون\r\n\r\nديكور\r\n✅تم الانتهاء من اعمال الديكور \r\n🔄جاري  اعمال الجبسبورد للحمامات والمطابخ','a:0:{}',3,'2022-02-13 13:29:29','2022-02-13 13:29:29',96),(706,'مساح خارجي \r\n✅ تم الانتهاءمن عمل السيجما تم الانتهاء من عمل الحمايه وجاري فك السقاله \r\n\r\nسيراميك\r\n✅تم الانتهاء من تركيب الحوائط \r\n✅تم الانتهاء من تركيب  ارضيه الاول  والثاني والسطح والسرداب\r\nوجاري تركيب الارضي\r\n\r\nديكور\r\n✅تم الانتهاء من اعمال الديكور باقي تفتيح الاسبوتات\r\nكهرباء\r\n✅تم  حصر البلاكات والسوتشات والاسبوتات \r\nصبغ\r\n✅تم الانتهاء من عمل ٢ سكينه معجون','a:0:{}',3,'2022-02-13 13:30:55','2022-02-13 13:30:55',120),(707,'- مساح داخلي\r\n✅ تم الانتهاء من المساح الناعم\r\n\r\nخارجي\r\n⁩✅ تم الانتهاء من عمل السيجما والحمايه وجاري تركيب الاناره الخارجيه لفك السقاله\r\n\r\nكهرباء\r\n✅ تم الانتهاء من سحب ويرات \r\n\r\nسيراميك\r\n✅ تم الانتهاء من تركيب حوائط السيراميك باقي الحمام الماستر\r\n\r\nديكور\r\n🔄 جاري عمل الديكور بالسرداب والارضي\r\n🔄 وجاري عمل الديكور بالدور الاول والثاني \r\n\r\nصبغ\r\n✅ تم الانتهاء من عمل المعجون','a:0:{}',3,'2022-02-13 13:31:58','2022-02-13 13:31:58',115),(708,'مساح داخلي\r\n✅ تم الانتهاء من المساح الخشن الداخلي والناعم \r\nخارجي\r\n✅ تم الانتهاء من السيجما والحمايه  \r\n\r\nكهرباء\r\n✅ تم الانتهاء من سحب  الويرات\r\n\r\nسيراميك\r\n✅ تم الانتهاء من تركيب رخام السطح والثاني وباقي الدور الاول والنعلات\r\n✅ تم تركيب سيراميك الحوائط باقي حمام بالارضي \r\n\r\nصبغ\r\n✅ تم الانتهاء من عمل سكنتين معجون','a:0:{}',3,'2022-02-13 13:32:49','2022-02-13 13:32:49',108),(709,'✅ تم صب اليوم اعمده الثاني','a:0:{}',3,'2022-02-13 13:33:12','2022-02-13 13:33:12',86),(710,'🔄 جاري اعمال نجارة سقف الارضي','a:0:{}',3,'2022-02-13 13:33:38','2022-02-13 13:33:38',95),(711,'🔄 جاري اعمال نجارة سقف الارضي','a:0:{}',3,'2022-02-13 13:34:06','2022-02-13 13:34:06',114),(712,'- جاري اعمال نجارة الاعمدة','a:0:{}',3,'2022-02-13 13:34:32','2022-02-13 13:34:32',39),(713,'✅ تم عزل القواعد \r\n\r\n✅ تم الانتهاء من مباني الدفان','a:0:{}',3,'2022-02-13 13:35:02','2022-02-13 13:35:02',35),(714,'✅ تم الانتهاء من اعمال نجارة وحدادة السقف \r\n\r\n✅ تم الانتهاء من تمديدات الصحي','a:0:{}',3,'2022-02-13 13:35:36','2022-02-13 13:35:36',33),(715,'✅ تم الانتهاء من دفان الشناج \r\n\r\n✅ تم الانتهاء من تمديد المجاري الرئيسية \r\n\r\n🔄 جاري اعمال حدادة الارضية','a:0:{}',3,'2022-02-13 13:36:07','2022-02-13 13:36:07',91),(716,'جاري تركيب الرخام.. \r\nتم رفع قياسات الابواب الألومنيوم وجاري تصنيعها','a:0:{}',3,'2022-02-13 13:36:41','2022-02-13 13:36:41',78),(717,'جاري تركيب البلكات والاسوتشات.. جاري سحب معجون الاسقف الجبسوم بورد','a:0:{}',3,'2022-02-13 13:37:25','2022-02-13 13:37:25',97),(718,'جاري اعمال السكينة الرابعة للمعجون.. \r\nالانتهاء من تركيب الحوائط  .. \r\nجاري اعمال مساح الارضيات بالسطح والبلكونات.. \r\nالانتهاء من تركيب ارضيات الدور الثاني\r\nالانتهاء من اعمال الجبسوم بورد باستثناء الحمامات والمطابخ','a:0:{}',3,'2022-02-13 13:38:03','2022-02-13 13:38:03',79),(719,'جاري اعمال مباني الارضي والانتهاء من دستور الاول.. الانتهاء من نجارة سقف بيت الدرج','a:0:{}',3,'2022-02-13 13:39:22','2022-02-13 13:39:22',76),(720,'الانتهاء من اعمال الخشن الخارجي','a:0:{}',3,'2022-02-13 13:39:56','2022-02-13 13:39:56',80),(721,'تم تركيب الشتر.. \r\nتم تركيب الاسبوتات الداخلية \r\nتم سحب السكينة الثالثة والرابعة وصبغ الاسقف','a:0:{}',3,'2022-02-13 13:40:52','2022-02-13 13:40:52',81),(722,'التجهيز لصبة الاعمدة الدور الارضي','a:0:{}',3,'2022-02-13 13:41:19','2022-02-13 13:41:19',73),(723,'- جاري التجهيز لاعمال عازل الصوف الزجاجي \r\n- جاري اعمال السيراميك لحوائط الحمامات والمطابخ','a:0:{}',3,'2022-02-13 13:41:39','2022-02-13 13:41:39',74),(724,'✅ تم صب سقف الدور الاول\r\n- التجهيز لصب اعمدة الدور الثاني','a:0:{}',3,'2022-02-13 13:42:20','2022-02-13 13:42:20',75),(725,'- تم صبة النظافة\r\n- التجهيز لاعمال القواعد المسلحة','a:0:{}',3,'2022-02-13 13:55:37','2022-02-13 13:55:37',83),(726,'- جاري العمل  نجاره سقف الارضي','a:0:{}',3,'2022-02-13 13:55:57','2022-02-13 13:55:57',112),(727,'- جاري العمل  بنجاره سقف الارضي','a:0:{}',3,'2022-02-13 13:56:27','2022-02-13 13:56:27',88),(728,'_تم رقاب الاعمده  \r\n_ التجهيز لبدء اعمال العازل والدفان','a:0:{}',3,'2022-02-13 13:56:51','2022-02-13 13:56:51',143),(729,'-التجهيز لسقف السرداب','a:0:{}',3,'2022-02-13 13:57:11','2022-02-13 13:57:19',111),(730,'- تجهيز اعمده الدور الارضي والصب غدا ان شاء الله','a:0:{}',3,'2022-02-13 13:57:50','2022-02-13 13:57:50',92),(731,'- تم انتهاء اعمال السقف الدور الثاني وجاري التجهيز لاعمال اعمده بيت الدرج','a:0:{}',3,'2022-02-13 13:58:15','2022-02-13 13:58:15',36),(732,'جاري التجهيز لعمل قصه الردم','a:0:{}',3,'2022-02-13 13:59:12','2022-02-13 13:59:12',140),(733,'_تم استلام اعمال الحفر\r\n_ التجهيز من دمك وغمر ودحل التربه','a:0:{}',3,'2022-02-13 14:00:29','2022-02-13 14:00:29',148),(734,'- قرب الانتهاء اعمال المباني الدور الارضي والواجهات\r\n- جاري  نجاره الدور الثاني والصبه السبت ان شاءالله','a:0:{}',3,'2022-02-13 14:00:55','2022-02-13 14:00:55',42),(735,'✅ تم الإنتهاء من  اعمال نجارة الدور الاول. \r\n🔄 جاري اعمال حدادة الجسور. \r\n✅ تم حجز خرسانة صب سقف الارضي ليوم الأربعاء.','a:0:{}',3,'2022-02-13 14:01:35','2022-02-13 14:01:35',58),(736,'-تم الإنتهاء من دفان طبقة الطبقة الاولي والثانية. \r\n-تم عمل نجارة وحدادة الجلسة.','a:0:{}',3,'2022-02-13 14:02:01','2022-02-13 14:02:01',118),(737,'-تم فك نجارة الدور الارضي. \r\n-جاري اعمال نجارة سقف الاول.','a:0:{}',3,'2022-02-13 14:02:33','2022-02-13 14:02:33',62),(738,'-تم الإنتهاء من اعمال المساح الخشن للدور الارضي. \r\n-تم الإنتهاء من المساح الخشن للدور الاول.','a:0:{}',3,'2022-02-13 14:02:54','2022-02-13 14:02:54',46),(739,'- جارء البداء في اعمال نجاره وحداده اعمده الدور الأول .','a:0:{}',3,'2022-02-13 14:03:46','2022-02-13 14:03:46',63),(741,'تم الانتهاء من أعمال مباني المصعد والمنهايل واعلي التدعيم بجوار الجار وسوف يتم البدء في تهريم القواعد.','a:0:{}',3,'2022-02-13 14:05:02','2022-02-13 14:05:02',119),(742,'- جاري أعمال مساح الحوائط تجهيز للعازل.','a:0:{}',3,'2022-02-13 14:05:25','2022-02-13 14:05:25',61),(743,'ا','a:0:{}',3,'2022-02-13 23:22:55','2022-02-13 23:22:55',130),(745,'#تم الانتهاء من أعمال المعجون بالقسيمه. \r\n#جاري أعمال السفره للديكور. \r\n#جاري تركيب رخام الدرج. \r\n#تم تركيب برطاش القسيمه. \r\n#تم تركيب طوف الناقصه بالحمام الماستر والارضيه وتم تركيب الاطقم الصحي بالحمام. \r\n#جاري تركيب الاطقم الصحيه. \r\n#سيتم عمل التسويه غدا.','a:0:{}',3,'2022-02-13 23:45:00','2022-02-13 23:45:00',99),(746,'#جاري أعمال المساح بالسرداب. \r\n#جاري التجهيز لعمل مباني اضافيه في احد الطوف ف الديوانيه. \r\n#تم نزول سيراميك للتعديلات في الحمامات \r\n#نزول أغراض ا لمعجون للبدا ف معجون الديكور الاسبوع القادم.','a:0:{}',3,'2022-02-13 23:45:52','2022-02-13 23:45:52',104),(747,'✅ تم الانتهاء من تكسير وتمديد بايبات الكهرباء باقي البوكسات.','a:0:{}',3,'2022-02-13 23:46:41','2022-02-13 23:46:41',117),(748,'🔄 جاري الانتهاء من أعمال الزوايا للمساح الداخلي. \r\n✅ تم الانتهاء من أعمال المساح الخارجي.','a:0:{}',3,'2022-02-13 23:47:11','2022-02-13 23:47:11',121),(749,'🔄 جاري أعمال إلمباني ببيت الدرج وباقي الأسوار بالسطح \r\n🔄 وجاري الانتهاء من هيكل القسيمه.','a:0:{}',3,'2022-02-13 23:47:47','2022-02-13 23:47:47',90),(750,'✅ تم الانتهاء من تركيب الدكتات \r\n\r\n✅ تم عمل عينات الصبغ','a:0:{}',3,'2022-02-13 23:48:40','2022-02-13 23:48:40',55),(751,'✅ تم دفان الشناجات. \r\n🔄 غدا تسويه الارضيه والدحل.','a:0:{}',3,'2022-02-13 23:49:11','2022-02-13 23:49:11',94),(753,'جارى اعمال الدفان تم دفن اتنين طبقه ..','a:0:{}',3,'2022-02-14 15:24:15','2022-02-14 15:24:15',149),(754,'تمت اعمال نجارة الاعمدة الارضي وجاري أعمال الحدادة','a:0:{}',3,'2022-02-15 13:23:33','2022-02-15 13:23:33',51),(755,'تم الانتهاء من عزل دكتات التكييف وعمل السيجما\r\nتم تركيب الاطقم الصحية  متبقي حمام الماستر والمغاسل وتم تجميع السيستم \r\nتم تركيب الإضاءة الداخلية بالصالة والديوانية وغرفة السايق والخادمة ومتبقي الدور الاول','a:0:{}',3,'2022-02-15 13:26:24','2022-02-15 13:26:24',71),(756,'تم الانتهاء من تركيب السيراميك لكامل القسيمة وتم نزول رخام الدرج','a:0:{}',3,'2022-02-15 13:26:47','2022-02-15 13:26:47',72),(757,'تم الانتهاء من سحب سكنتين معجون','a:0:{}',3,'2022-02-15 13:27:08','2022-02-15 13:27:08',70),(758,'تم اعتماد فتحات الاضاءة بالديكور وتم عمل علامات فى الديكور','a:0:{}',3,'2022-02-15 13:27:30','2022-02-15 13:27:30',69),(759,'تم الانتهاء من اعمال التكسير وتركيب البوكسات الدور الارضى والاول','a:0:{}',3,'2022-02-15 13:27:59','2022-02-15 13:27:59',67),(760,'✅ تم الانتهاء من تركيب حجر الواجهات \r\n🔄 جارى استكمال اعمال السيجما','a:0:{}',3,'2022-02-15 13:28:41','2022-02-15 13:28:41',66),(761,'✅ تم الانتهاء من اعمال المساح الناعم داخلى','a:0:{}',3,'2022-02-15 13:29:04','2022-02-15 13:29:04',65),(762,'✅ تم اعتماد نقاط التغذية والصرف وجارى اعمال التكسير \r\n✅ تم اعتماد نقاط الكهرباء','a:0:{}',3,'2022-02-15 13:29:33','2022-02-15 13:29:33',68),(763,'✅ تم صب رقاب الاعمدة وجارى الفك','a:0:{}',3,'2022-02-15 13:29:55','2022-02-15 13:29:55',122),(764,'✅ تم الانتهاء من كافة اعمال الديكور بالقسيمة\r\n✅ تم تكسير مكان السكاي لايت \r\n✅ تم الانتهاء من اعمال مساح جوانب الدرج الخدمات بعد تركيب الرخام','a:0:{}',3,'2022-02-15 13:31:10','2022-02-15 13:31:10',57),(765,'✅ تم الانتهاء من شربتة ارضيات الدور الاول والثاني وتغطيتهم بالخيش والجبس \r\n✅ تم الانتهاء من تركيب كافة النعلات \r\n✅ تم الانتهاء من اعمال تركيب الارضيات بالدور الارضي\r\n✅ تم الانتهاء من كافة اعمال الديكور متبقي مطبخ الدور الارضي\r\n✅ تم تفتيح فتحات التكييف في الديكور \r\n✅ تم الانتهاء من تعديلات في بعض الروشنات \r\n✅ تم الانتهاء من اعمال تركيب مكاين التهوية المركزية ودكتاتها وتم توريد شترات التهوية على الواجهات الجانبية وتركيبها\r\n🔄 جاري اعمال السيجما الخارجية تم الانتهاء من واجهتين كاملين','a:0:{}',3,'2022-02-15 13:33:07','2022-02-15 13:33:07',56),(766,'✅ تم الانتهاء من اعمال صب اللبشة مع اضافة مادة الميكروسيلكا حسب عقد العازل\r\n✅تم الانتهاء من اعمدة السرداب\r\nجاري العمل في حدادة حوائط السرداب\r\n✅تم الانتهاء من عازل باقي حوائط السرداب\r\n✅تم طلب خلع انكر التدعيم \r\nوجاري عزل مكانه قبل الانتهاء من حدادة الحوائط','a:0:{}',3,'2022-02-15 13:34:46','2022-02-15 13:34:46',117),(767,'✅ تم الانتهاء من كافة اعمال المباني \r\n🔄 في انتظار بعض الاعتاب لتقفيل باقي الشغل\r\n✅تم الانتهاء من فك بيت الدرج \r\n🔄متبقي فقط صب الطبانات وسقف غرفة المصعد','a:0:{}',3,'2022-02-15 13:35:41','2022-02-15 13:35:41',129),(768,'تمت اعمال نجارة سقف الاول وتبدأ أعمال حدادة غدا ان شاء الله وتمت اعمال نظافة السرداب  ورفع الانقاض','a:0:{}',3,'2022-02-15 13:36:17','2022-02-15 13:36:17',107),(769,'تمت اعمال صب ارضية الارضي وسقف السرداب','a:0:{}',3,'2022-02-15 13:36:43','2022-02-15 13:36:43',47),(770,'تم اختيار الاطقم الصحية والابواب الداخليه \r\n وجاري تركيب الدرابزين\r\nوتم اعتماد مخطط الكهربا وتبدأ اعمال تركيب البلاكات والبريكرات بعد غدا ان شاء الله','a:0:{}',3,'2022-02-15 13:37:53','2022-02-15 13:37:53',135),(771,'جاري اعمال صبغ السكينة الثانية  تم صب السكريت للاسطح والارتدادات وجاري عمل النعلات','a:0:{}',3,'2022-02-15 13:38:17','2022-02-15 13:38:17',113),(772,'جاري توريد البراطيش و تم تركيب الابواب الداخليه و تمت اعمال سكينة معجون الطوف والديكور','a:0:{}',3,'2022-02-15 13:38:43','2022-02-15 13:38:43',134),(773,'جاري اعمال التقفيل نجارة حوائط السرداب والصب غدا ان شاء الله','a:0:{}',3,'2022-02-15 13:39:03','2022-02-15 13:39:03',89),(774,'جاري اعمال تمديدات الصحي والكهرباء','a:0:{}',3,'2022-02-15 13:39:32','2022-02-15 13:39:32',137),(775,'تم عزل القواعد ورقاب الاعمده وتشوين رمل واسمنت وتجهيز لاعمال قصه الردم غدا ان شاءالله','a:0:{}',3,'2022-02-15 14:54:41','2022-02-15 14:54:41',143),(776,'الانتهاء من اعمال النجاره لسقف السرداب وبدايه اعمال الحداده   والصب يوم الخميس ان شاء الله','a:0:{}',3,'2022-02-15 14:55:16','2022-02-15 14:55:16',111),(777,'- تم صب اعمده الارضي امس  وفك الشده الخشبيه للاعمده اليوم','a:0:{}',3,'2022-02-15 14:55:55','2022-02-15 14:55:55',92),(778,'- تم الانتهاء من  التجهيز لاعمال النجاره  اعمده  والتجهيز لاعمال الحداده غدا','a:0:{}',3,'2022-02-15 14:56:33','2022-02-15 14:56:33',36),(779,'- تم استلام اعمال الحفر وتحديد مكان المصعد وجاري التجهيز لعمل قصه الردم','a:0:{}',3,'2022-02-15 14:56:57','2022-02-15 14:56:57',140),(780,'_  تم استلام اعمال الحفر\r\n_  التجهيز من دمك وغمر ودحل التربه','a:0:{}',3,'2022-02-15 14:57:32','2022-02-15 14:57:32',148),(781,'- قرب الانتهاء اعمال المباني الدور الارضي والواجهات\r\n- الانتهاء من اعمال  نجاره الدور الثاني وغدا بدايه اعمال الحديد والصبه السبت ان شاءالله','a:0:{}',3,'2022-02-15 14:57:53','2022-02-15 14:57:53',42),(782,'✅ تم الإنتهاء من اعمال حدادة الجسور\r\n✅ تم الإنتهاء من اعمال حدادة السقف للدور الاول\r\n✅ تم تأسيس نقاط المكنسة الكهربائية\r\n✅ تم الإنتهاء من اعمال الصحي\r\n🔄 باكر اعمال التهوية والكهرباء\r\n✅ تم حجز خرسانة صب سقف الارضي ليوم الخميس','a:0:{}',3,'2022-02-15 15:07:16','2022-02-15 15:07:16',58),(783,'✅ تم الإنتهاء من دفان الطبقة الثالثة والرابعة. \r\n✅ تم الإنتهاء من اعمال نجارة الجلسة حسب المنسوب المطلوب. \r\n✅ تم صب الجلسة بكمية ١١ متر. \r\n✅ تم فك النجارة وجاري استكمال اعمال الدفان.','a:0:{}',3,'2022-02-15 15:08:29','2022-02-15 15:08:29',118),(784,'🔄 إستمرار اعمال نجارة سقف الاول.','a:0:{}',3,'2022-02-15 15:08:57','2022-02-15 15:08:57',62),(785,'✅ تم الإنتهاء من اعمال الطرطشة الداخلية.','a:0:{}',3,'2022-02-15 15:09:27','2022-02-15 15:09:27',46),(786,'✅ تم الإنتهاء من اعمال نجارة سقف الارضي. \r\n✅ تم تأسيس اعمال الصحي.','a:0:{}',3,'2022-02-15 15:09:59','2022-02-15 15:09:59',64),(787,'✅  التجهيز لصبة الاعمدة الدور الارضي','a:0:{}',3,'2022-02-15 15:10:22','2022-02-15 15:10:22',73),(788,'🔄 جاري اعمال الصوف الزجاجي للدور الثاني \r\n🔄 جاري اعمال تجهيز الارضية لتركيب السيراميك\r\n🔄 جاري اعمال السيراميك لحوائط الحمامات والمطابخ','a:0:{}',3,'2022-02-15 15:10:50','2022-02-15 15:10:50',74),(789,'🔄 جاري اعمال الحداده والتجهيز للصب لاعمده الدور الاول\r\n🔄 التجهيز لدستور ومباني الدور الاول','a:0:{}',3,'2022-02-15 15:11:18','2022-02-15 15:11:18',75),(790,'✅ تم اعمال صندقة القواعد\r\n🔄 الترتيب لصب القواعد المسلحة','a:0:{}',3,'2022-02-15 15:11:56','2022-02-15 15:11:56',83),(791,'- جاري العمل  نجاره سقف الارضي','a:0:{}',3,'2022-02-15 15:13:08','2022-02-15 15:13:08',112),(792,'- جاري العمل  بنجاره سقف الارضي','a:0:{}',3,'2022-02-15 15:13:25','2022-02-15 15:13:25',88),(793,'- تم الانتهاء من عمل المساح الداخلي الخشن باستثناء محيط الدرج.\r\n- تم الانتهاء من المساح الخارجي الخشن لواجهات المحول و الشارع و الجار و متبقي واجهة البحر.','a:0:{}',3,'2022-02-16 12:25:35','2022-02-16 12:25:35',142),(794,'- تم الانتهاء من سحب الوايرات.\r\n- تم تركيب قطاعات الألمونيوم.\r\n- تم الانتهاء من أعمال الديكور.\r\n- جاري عمل مساح الأرضيات بالدور الثاني.','a:0:{}',3,'2022-02-16 12:26:01','2022-02-16 12:26:01',126),(795,'- تم الانتهاء من أعمال الديكور.\r\n- متبقي فقط تركيب ديكور الحمامات و المطابخ بالدور الأرضي لما بعد تركيب مكاين التكييف.\r\n- تم تركيب قطاعات الألمونيوم.\r\n- تم الانتهاء من عمل مساح الأرضيات بالدور الثاني و الأول.\r\n- تم الانتهاء من تركيب سيراميك الأرضيات بالدور الثاني.\r\n- جاري تركيب سيراميك أرضيات الدور الأول و عمل المساح الدور الأرضي.','a:0:{}',3,'2022-02-16 12:26:28','2022-02-16 12:26:28',131),(796,'- تم الانتهاء من أعمال بالديكور في الدور الثاني.\r\n- تم الانتهاء من أعمال الديكور بالدور الأول.','a:0:{}',3,'2022-02-16 12:26:46','2022-02-16 12:26:46',127),(797,'- تم الانتهاء من تركيب سيراميك الأرضيات و الدرج.','a:0:{}',3,'2022-02-16 13:01:58','2022-02-16 13:01:58',125),(798,'- تم تنظيف القسيمة من الداخل و الانتهاء جميع الأعمال عدا تركيب دفيوزرات التكييف.\r\n- تم صب السكريد بالحوش الخارجي.','a:0:{}',3,'2022-02-16 13:02:28','2022-02-16 13:02:28',133),(799,'تم الانتهاء من أعمال العازل. \r\nتم الانتهاء من تركيب ديكور الدور الاول. \r\nتم الانتهاء من تركيب سيراميك حوائط الدور الأول والثاني.','a:0:{}',3,'2022-02-16 13:03:15','2022-02-16 13:03:15',98),(800,'تم الانتهاء من حدادة أعمدة الدور الأول وغدا الصب بإذن الله.','a:0:{}',3,'2022-02-16 13:03:43','2022-02-16 13:03:43',87),(801,'تم صب أعمدة بيت الدرج. \r\nجار العمل بمباني السرداب والدور الأرضي.','a:0:{}',3,'2022-02-16 13:04:05','2022-02-16 13:04:05',48),(802,'جار أعمال المساح بدور السطح.','a:0:{}',3,'2022-02-16 13:04:28','2022-02-16 13:04:28',128),(803,'تم الانتهاء من مساح الدور الاول بالكامل. \r\nجار تركيب سيراميك أرضية حمامات الدور الثاني. \r\nجار تنظيف الدور الثاني لتركيب العازل الصوتي.','a:0:{}',3,'2022-02-16 13:04:51','2022-02-16 13:04:51',105),(804,'جار العمل بتصنيع درابزين الدرج. \r\nتم فحص القسيمه من وزارة الكهرباء وتم نجاح الفحص.','a:0:{}',3,'2022-02-16 13:05:21','2022-02-16 13:05:21',103),(805,'🔄 باكر تقفيل الديكور للحمامات وتفتيح اماكن الاسبوتات والدفيوزرات . \r\n🔄 جارى استكمال اعمال تركيب السيراميك بالقسيمة \r\n✅ تم الانتهاء من   مساح ارضيات الدور الاول وشقه السطح \r\n✅ تم الانتهاء من مساح الدورر الارضى  للبداء بتركيب سيراميك الأرضيات .\r\n✅ تم الانتهاء من اعمال الديكور متبقى الحمامات لحين الانتهاء من توصيل المكائن الداخلية\r\n✅ تم الانتهاء من  تركيب سيراميك  حوائط الحمامات والمطابخ للدور الارضى .\r\n✅ تم الانتهاء من اعمال  التهويه\r\n✅ تم الانتهاء من حف وسحب سكنتين معجون للطوف \r\n✅ تم الانتهاء من توصيل  المكائن الداخلية \r\n✅ تم الانتهاء من اعمال التكيف الجانبي للصالة والديوانية.\r\n✅ تم  رفع مقاسات درايش الالمونيوم','a:0:{}',3,'2022-02-16 13:30:44','2022-02-16 13:30:44',43),(806,'✅ تم الانتهاء من اعمال مساح خشن خارجى  \r\n✅ تم الانتهاء من تركيب زاويا خارجى \r\n✅ تم الانتهاء من خشن داخلى بالكامل \r\n✅ تم طلب الحجر من المالك ونزوله اخر الاسبوع باذن لله','a:0:{}',3,'2022-02-16 13:31:19','2022-02-16 13:31:19',38),(807,'🔄 جارى اعمال التسكيرات ودق شبك داخلى \r\n✅ تم عمل طبقة مساح للحمامات قبل حرق الطربال\r\n✅ تم الانتهاء من عمل بوكسات الشتر\r\n✅ تم الانتهاء من اعمال تاسيس الكهرباء \r\n✅ تم الانتهاء من تاسيس بابيات التغذية \r\n✅ تم الانتهاء من اعمال الشبكة المعلقة \r\n✅ تم الانتهاء من اعمال تمديد الصرف للدور الارضى \r\n✅ تم الانتهاء من عمل بوووج لكامل القسيمه \r\n✅ تم نزول شركة المطابخ وعمل علامات الصحى والكهرباء وتم الانتهاء من التاسيس \r\n✅ تم الانتهاء من تمديد بابيات النحاس \r\n✅ تم الانتهاء من تاسيس الترومستات','a:0:{}',3,'2022-02-16 13:32:29','2022-02-16 13:32:29',44),(808,'✅ تم الانتهاء من فك الطبانات والعتب الداخلى وفكها وحلوى تقفيل المبانى فوق العتب\r\n✅ تم الانتهاء من بناء بيت الدرج ودروه السطح \r\n✅ تم الانتهاء من اعمال بناء الدور الثانى \r\n✅ تم  الانتهاء من  اعمال بناء الدور الاول \r\n✅ تم الانتهاء من اعمال بناء الارضى وجارى عمل الاسلحة الخارجيه وبناء الدروة','a:0:{}',3,'2022-02-16 13:33:43','2022-02-16 13:33:43',40),(809,'✅ تم الانتهاء من صب سقف بيت الدرج  \r\n🔄 جارى الانتهاء من اعمال بناءً الدور الثانى \r\n✅ تم الانتهاء من بناء بيت الدرج \r\n✅ تم الانتهاء من اعمال بناء السرداب والارضى والاول\r\n🔄 متبقى صب السنادر','a:0:{}',3,'2022-02-16 13:34:24','2022-02-16 13:34:24',37),(810,'✅ تم الانتهاء من اعمال حداده سقف بيت الدرج \r\n🔄 جارى فك سقف الدور الثانى \r\n🔄 جارى اعمال بناء الدور الاول \r\n✅ تم الانتهاء من بناء الدور الارضى تم نزول الطابوق الابيض وجازى تقفيل الدور الارضى والاول \r\n✅ تم الانتهاء من  اعمال بناء القبو','a:0:{}',3,'2022-02-16 13:35:36','2022-02-16 13:35:36',34),(811,'✅ تم الانتهاء من صب وفك اعمده الدور الاول وجارى عمل قيعان جسور سقف الاول  \r\n🔄 جارى فك سقف الدور الارضى','a:0:{}',3,'2022-02-16 13:36:15','2022-02-16 13:36:15',110),(812,'✅ تم الانتهاء من عزل اسفل القواعد بالزفتة \r\n🔄 باكر استكمال اعمال حداده القواعد \r\n✅ تم الانتهاء من اعمال نجارة القواعد','a:0:{}',3,'2022-02-16 13:37:01','2022-02-16 13:37:01',151),(813,'جاري أعمال النجاره وتم حجز خرسانه يوم الخميس الاعمده','a:0:{}',3,'2022-02-16 13:37:59','2022-02-16 13:37:59',63),(814,'تم الانتهاء من أعمال مباني المصعد والمنهايل واعلي التدعيم بجوار الجار وسوف يتم البدء في تهريم القواعد.','a:0:{}',3,'2022-02-16 13:38:40','2022-02-16 13:38:40',119),(815,'جاري أعمال عازل الحائط بجوار الجار واعمال حداده اللبشه.','a:0:{}',3,'2022-02-16 13:39:03','2022-02-16 13:39:03',61),(816,'الانتهاء من تركيب رخام الدرج .. \r\nتم رفع قياسات الابواب الألومنيوم وجاري تصنيعها','a:0:{}',3,'2022-02-16 13:39:46','2022-02-16 13:39:46',78),(817,'الانتهاء من تركيب البلكات والاسوتشات .. \r\nجاري سحب معجون الاسقف الجبسوم بورد','a:0:{}',3,'2022-02-16 13:40:40','2022-02-16 13:40:40',97),(818,'الانتهاء من تركيب الحوائط  .. \r\nالانتهاء من تركيب ارضيات الدور الثاني.. \r\nالانتهاء من اعمال الجبسوم بورد باستثناء الحمامات والمطابخ','a:0:{}',3,'2022-02-16 13:42:25','2022-02-16 13:42:25',79),(819,'جاري اعمال المباني بالارضي والاول.. \r\nالانتهاء من حدادة سقف بيت الدرج','a:0:{}',3,'2022-02-16 13:43:15','2022-02-16 13:43:15',76),(820,'الانتهاء من اعمال الخشن الخارجي','a:0:{}',3,'2022-02-16 13:43:44','2022-02-16 13:43:44',80),(821,'- تم الانتهاء من اعمال نجارة سقف الارضي \r\n- جاري اعمال حدادة السقف','a:0:{}',3,'2022-02-16 13:44:58','2022-02-16 13:44:58',114),(822,'جاري اعمال حدادة  الاعمدة','a:0:{}',3,'2022-02-16 13:45:24','2022-02-16 13:45:24',39),(823,'-جاري اعمال دفان القواعد','a:0:{}',3,'2022-02-16 13:45:47','2022-02-16 13:45:47',35),(824,'- تم صب سقف الارضي \r\n\r\n- جاري اعمال نجارة سقف الدور الاول','a:0:{}',3,'2022-02-16 13:46:07','2022-02-16 13:46:07',33),(825,'- تم صب الارضية اليوم','a:0:{}',3,'2022-02-16 13:46:28','2022-02-16 13:46:28',91),(826,'✅ تم استلام اعمال الحفر وجاري التجهيز من دمك و معالجه ودحل التربه','a:0:{}',3,'2022-02-16 14:36:52','2022-02-16 14:37:21',154),(827,'مساح خارجي \r\nتم الانتهاءمن عمل السيجما \r\nتم الانتهاء من عمل الحمايه وتم فك السقاله\r\n\r\nسيراميك\r\nتم الانتهاء من تركيب الحوائط \r\nتم الانتهاء من تركيب  ارضيه الاول  والثاني والسطح والسرداب\r\nوجاري تركيب  الارضي\r\n\r\nديكور\r\nتم الانتهاء من اعمال الديكور باقي تفتيح الاسبوتات \r\n\r\nكهرباء\r\nتم  حصر البلاكات والسوتشات والاسبوتات \r\n\r\nصبغ\r\nتم الانتهاء من عمل ٢ سكينه معجون','a:0:{}',3,'2022-02-16 16:22:38','2022-02-16 16:22:38',120),(828,'جاري نجاره وحداد سقف الثاني \r\nوتم تنزيل الطابوق للبدء بمباني السرداب والارضي','a:0:{}',3,'2022-02-16 16:25:29','2022-02-16 16:25:29',86),(829,'تمت اعمال الهدم','a:2:{i:0;s:31:\"img/reports/16450304417939.jpeg\";i:1;s:30:\"img/reports/16450304412228.mp4\";}',3,'2022-02-16 18:54:01','2022-02-16 18:54:01',156),(830,'صب سقف الدور الاول قسيمة توحيد التوحيد','a:17:{i:0;s:31:\"img/reports/16450921967771.jpeg\";i:1;s:31:\"img/reports/16450921965036.jpeg\";i:2;s:31:\"img/reports/16450921966977.jpeg\";i:3;s:31:\"img/reports/16450921961902.jpeg\";i:4;s:31:\"img/reports/16450921965583.jpeg\";i:5;s:31:\"img/reports/16450921964726.jpeg\";i:6;s:31:\"img/reports/16450921968195.jpeg\";i:7;s:31:\"img/reports/16450921963248.jpeg\";i:8;s:31:\"img/reports/16450921964346.jpeg\";i:9;s:31:\"img/reports/16450921969827.jpeg\";i:10;s:31:\"img/reports/16450921969154.jpeg\";i:11;s:31:\"img/reports/16450921966045.jpeg\";i:12;s:31:\"img/reports/16450921969258.jpeg\";i:13;s:31:\"img/reports/16450921963304.jpeg\";i:14;s:31:\"img/reports/16450921969566.jpeg\";i:15;s:31:\"img/reports/16450921969919.jpeg\";i:16;s:31:\"img/reports/16450921968278.jpeg\";}',3,'2022-02-17 12:03:16','2022-02-17 12:03:16',58),(831,'✅ تم عمل سليفات  التهوية. \r\n✅ تم تأسيس سقف الدور الاول كهرباء. \r\n✅ تم  صب سقف الدور الاول.','a:0:{}',3,'2022-02-19 18:51:47','2022-02-19 18:51:47',58),(832,'✅ تم الإنتهاء من دفان الطبقة الخامسة. \r\n✅ تم الإنتهاء من اعمال نجارة وصب كرسي الشناج بكمية ٩ متر مكعب.','a:0:{}',3,'2022-02-19 18:52:20','2022-02-19 18:52:20',118),(833,'✅ تم الإنتهاء من اعمال نجارة سقف الاول. \r\n🔄 جاري اعمال حدادة الجسور.','a:0:{}',3,'2022-02-19 18:52:43','2022-02-19 18:52:43',62),(834,'✅ تم الإنتهاء من اعمال العازل للحمامات.','a:0:{}',3,'2022-02-19 18:53:12','2022-02-19 18:53:12',46),(835,'🔄 جاري عمل الاقواص وبروزات الدور الأرضي . \r\n✅ تم تأسيس اعمال الصحي.','a:0:{}',3,'2022-02-19 18:53:49','2022-02-19 18:53:49',64),(836,'✅ تم الانتهاء من عمل المساح الداخلي الخشن باستثناء محيط الدرج.\r\n✅ تم الانتهاء من المساح الخارجي الخشن.','a:0:{}',3,'2022-02-19 18:59:13','2022-02-19 18:59:13',142),(837,'- تم تركيب قطاعات الألمونيوم.\r\n- تم الانتهاء من أعمال الديكور.\r\n- جاري عمل مساح الأرضيات بالدور الثاني.','a:0:{}',3,'2022-02-19 18:59:36','2022-02-19 18:59:36',126),(838,'- تم الانتهاء من أعمال الديكور.\r\n- تم تركيب قطاعات الألمونيوم.\r\n- تم الانتهاء من عمل مساح الأرضيات بالدور الثاني و الأول.\r\n- تم الانتهاء من تركيب سيراميك الأرضيات بالدور الثاني.\r\n- جاري تركيب سيراميك أرضيات الدور الأول و عمل المساح الدور الأرضي.','a:0:{}',3,'2022-02-19 18:59:59','2022-02-19 18:59:59',131),(839,'- تم الانتهاء من أعمال بالديكور في الدور الثاني و الدور الأول.\r\n- جاري عمل الديكور بالدور الأرضي.\r\n- تم حساب و طلب الرخام.\r\n- غدا البدء بأعمال مساح الأرضيات.','a:0:{}',3,'2022-02-19 19:00:57','2022-02-19 19:00:57',127),(840,'🔄 جاري عمل سكينة المعجون الثالثة.\r\n✅ تم الانتهاء من تركيب سيراميك الأرضيات و الدرج.','a:0:{}',3,'2022-02-19 19:02:32','2022-02-19 19:02:32',125),(841,'✅ تم تنظيف القسيمة من الداخل و الانتهاء جميع الأعمال عدا تركيب دفيوزرات التكييف.\r\n✅ تم صب السكريد بالحوش الخارجي.','a:0:{}',3,'2022-02-19 19:03:28','2022-02-19 19:03:28',133),(842,'✅ تم الانتهاء من تركيب سيراميك الأرضيات و النعلات بالدور الثاني و الأول\r\n🔄 جاري تركيب سيراميك الأرضيات بالدور الأرضي.','a:0:{}',3,'2022-02-19 19:04:13','2022-02-19 19:04:13',133),(843,'تمت اعمال حدادة الاعمدة الارضي','a:0:{}',3,'2022-02-19 19:05:13','2022-02-19 19:05:13',51),(844,'جاري اعمال حدادة سقف الاول','a:0:{}',3,'2022-02-19 19:05:38','2022-02-19 19:05:38',107),(845,'✅ تمت اعمال نجارة وحدادة اعمدة الارضي','a:0:{}',3,'2022-02-19 19:07:15','2022-02-19 19:07:15',47),(846,'جاري اعمال صبغ الديكور والسكينه الثالثه \r\nتم تركيب الدرابزين وجاري صناعة الابواب الخارجيه القسيمة \r\nتمت اعمال كهربا البلاكات وسويتشات وبريكرات','a:0:{}',3,'2022-02-19 19:08:32','2022-02-19 19:08:32',135),(847,'✅ تمت اعمال صبغ السكينة الثانية  تم عمل نعلات الاسطح \r\n✅ تم توريد السيراميك الطوف','a:0:{}',3,'2022-02-19 19:09:54','2022-02-19 19:09:54',113),(848,'✅ تم توريد البراطيش اليوم والتركيب بعد غدا \r\n✅ و تم تركيب الابواب الداخليه \r\n✅ تم تركيب فريمات المصعد \r\n🔄 جاري اعمال استكمال تقفيل ديكور الحمامات \r\n✅ تم توريد الاطقم الصحيه \r\n🔄 يتم توريد الابواب الخارجيه بعد تركيب البراطيش\r\n🔄 جاري اختيار الدرابزين و تم طلب مكاين التكييف','a:0:{}',3,'2022-02-19 19:12:19','2022-02-19 19:12:19',134),(849,'✅ تمت اعمال نجارة حوائط السرداب','a:0:{}',3,'2022-02-19 19:14:35','2022-02-19 19:14:35',89),(850,'تمت اعمال تمديدات الصحي قبل العازل وجاري اعمال تمديد الكهرباء','a:0:{}',3,'2022-02-19 19:15:22','2022-02-19 19:15:22',137),(851,'تم الانتهاء من عزل دكتات التكييف وعمل السيجما\r\nتم تركيب الاطقم الصحية الموردة متبقي حمام الماستر والمغاسل وتم تجميع السيستم \r\nتم تركيب الإضاءة الداخلية بالصالة والديوانية وغرفة السايق والخادمة ومتبقي الدور الاول','a:0:{}',3,'2022-02-19 19:17:14','2022-02-19 19:17:14',71),(852,'جارى تركيب رخام الدرج','a:0:{}',3,'2022-02-19 19:17:35','2022-02-19 19:17:35',72),(853,'تم الانتهاء من سحب سكنتين معجون','a:0:{}',3,'2022-02-19 19:17:59','2022-02-19 19:17:59',70),(854,'تم اعتماد فتحات الاضاءة بالديكور وتم عمل علامات فى الديكور','a:0:{}',3,'2022-02-19 19:18:51','2022-02-19 19:18:51',69),(855,'تم الانتهاء من اعمال التكسير وتركيب البوكسات الدور الارضى والاول','a:0:{}',3,'2022-02-19 19:19:21','2022-02-19 19:19:21',67),(856,'تم الانتهاء من تركيب حجر الواجهات \r\nتم الانتهاء من اعمال السيجما \r\nتم اعتماد صبغ الحماية للسيجما','a:0:{}',3,'2022-02-19 19:19:39','2022-02-19 19:19:39',66),(857,'تم الانتهاء من اعمال المساح الناعم خارجى وداخلى','a:0:{}',3,'2022-02-19 19:20:13','2022-02-19 19:20:13',65),(858,'تم اعتماد نقاط التغذية والصرف وجارى اعمال التكسير \r\nتم اعتماد نقاط الكهرباء','a:0:{}',3,'2022-02-19 19:20:49','2022-02-19 19:20:49',68),(859,'تم عزل القواعد والرقاب بالزفته \r\nتم الانتهاء من اعمال مبانى الدفان','a:0:{}',3,'2022-02-19 19:21:16','2022-02-19 19:21:16',122),(860,'- تم الانتهاء من قصه الردم \r\n- وتم اول طبقه دفان اليوم وغمرها بالماء وغدا دحلها ان شاءالله','a:0:{}',3,'2022-02-19 19:22:48','2022-02-19 19:22:48',143),(861,'- الانتهاء من اعمال  سقف السرداب وبدايه اعمال النجاره الحداده  للاعمده والصب','a:0:{}',3,'2022-02-19 19:23:56','2022-02-19 19:23:56',111),(862,'- تم الانتهاء من  الاعمال النجاره والحداده اعمده  الدور الثاني والصب يوم الاثنين إن شاءالله','a:0:{}',3,'2022-02-19 19:24:31','2022-02-19 19:24:31',36),(863,'- تم تحديد مكان المسبح والمصعد والمناهيل وغدا البدء اعمال مباني قصه الردم غدا','a:0:{}',3,'2022-02-19 19:25:18','2022-02-19 19:25:18',140),(864,'تم استلام اعمال الحفر\r\n تم  دمك وغمر ودحل التربه وغدا استلام المكتب الهندسي  \r\nلحدود ومنسوب الحفر وغدا ان شاءالله صب فرشه النظافه','a:0:{}',3,'2022-02-19 20:00:19','2022-02-19 20:00:19',148),(865,'- تم الانتهاء اعمال المباني الدور الارضي والواجهات وتم اعتماد دستور الدور الاول والبدء من اعمال المباني اليوم \r\n- تم الانتهاء من اعمال  نجاره الدور الثاني و بدايه اعمال الحديد والصبه الثلاثاء ان شاءالله','a:0:{}',3,'2022-02-19 20:00:46','2022-02-19 20:00:46',42),(866,'جاري أعمال النجاره سقف الدور الأول','a:0:{}',3,'2022-02-19 20:01:13','2022-02-19 20:01:13',63),(867,'تم الانتهاء من أعمال مباني المصعد والمنهايل واعلي التدعيم بجوار الجار وسوف يتم البدء في تهريم القواعد.','a:0:{}',3,'2022-02-19 20:02:58','2022-02-19 20:02:58',119),(868,'جاري أعمال الحداده للبشه .','a:0:{}',3,'2022-02-19 20:03:25','2022-02-19 20:03:25',61),(869,'جاري أعمال الحفر','a:0:{}',3,'2022-02-19 20:03:57','2022-02-19 20:03:57',147),(870,'تم الترتيب على نزول الابواب الألومنيوم خلال هذا الاسبوع..','a:0:{}',3,'2022-02-19 20:30:21','2022-02-19 20:30:21',78),(871,'الانتهاء من تركيب البلكات والاسوتشات .. \r\nجاري سحب معجون الاسقف الجبسوم بورد','a:0:{}',3,'2022-02-19 20:31:02','2022-02-19 20:31:02',97),(872,'الانتهاء من تركيب الحوائط  .. \r\nالانتهاء من تركيب ارضيات الدور الثاني.','a:0:{}',3,'2022-02-19 20:32:20','2022-02-19 20:32:20',79),(873,'جاري اعمال المباني بالارضي والاول\r\nبانتظار الطابوق الابيض\r\nتم صب سقف بيت الدرج','a:0:{}',3,'2022-02-19 20:33:40','2022-02-19 20:33:40',76),(874,'تم توريد دكتات التكييف الانتهاء من اعمال الخشن الخارجي','a:0:{}',3,'2022-02-19 20:34:51','2022-02-19 20:34:51',80),(875,'تم تركيب القطع الصحية وتوريد الخزانات.. \r\nتم تركيب الشتر.. \r\nتم تركيب الاسبوتات الداخلية الموردة','a:0:{}',3,'2022-02-19 20:35:29','2022-02-19 20:35:29',81),(876,'تم سحب السكينة الثالثة والرابعة وصبغ الاسقف','a:0:{}',3,'2022-02-19 20:36:12','2022-02-19 20:36:12',81),(877,'* تم الانتهاء من تقفيل الديكور للمكاين الداخلية \r\n* تم الانتهاء من تفتيح اماكن الاسبوتات والدفيوزرات \r\n* تم الانتهاء من مساح ارضيات القسيمه بالكاملً\r\n* جارى تركيب سيراميك الارضيات\r\n* تم الانتهاء من  تركيب سيراميك  حوائط الحمامات والمطابخ للدور الارضى \r\n* تم الانتهاء من اعمال  التهويه\r\n* تم الانتهاء من حف وسحب سكنتين معجون للطوف \r\n* تم الانتهاء من توصيل  المكائن الداخلية \r\n* تم الانتهاء من اعمال التكيف الجانبي للصالة والديوانية.\r\n* تم الانتهاء من تمديدات الستالايت\r\n* تم  رفع مقاسات درايش الالمونيوم','a:0:{}',3,'2022-02-19 20:37:41','2022-02-19 20:37:41',43),(878,'* جارى اعمال مساح ناعم داخلى .\r\n* تم الانتهاء من اعمال مساح خشن خارجى  \r\n* تم الانتهاء من تركيب زاويا خارجى \r\n* تم الانتهاء من خشن داخلى بالكامل','a:0:{}',3,'2022-02-19 20:38:39','2022-02-19 20:38:39',38),(879,'* تم الانتهاء من  اعمال التسكيرات ودق شبك داخلى . \r\n* جارى اعمال طرطشة داخلية \r\n* تم الانتهاء من حرق طربال للحمامات وجارى فحصها \r\n*تم الانتهاء من اعمال تاسيس الكهرباء \r\n* تم الانتهاء من تاسيس بابيات التغذية \r\n* تم الانتهاء من اعمال الشبكة المعلقة \r\n* تم الانتهاء من اعمال تمديد الصرف للدور الارضى \r\n* تم نزول شركة المطابخ وعمل علامات الصحى والكهرباء وتم الانتهاء من التاسيس \r\n* تم الانتهاء من تمديد بابيات النحاس \r\n* تم الانتهاء من تاسيس الترومستات','a:0:{}',3,'2022-02-19 20:39:17','2022-02-19 20:39:17',44),(880,'* تم  الانتهاء من  اعمال الهيكل الاسود ولله الحمد \r\n* تم اعتماد اماكن البلاكات والسوتشات','a:0:{}',3,'2022-02-19 20:40:04','2022-02-19 20:40:04',40),(881,'تم الانتهاء من صب سقف بيت الدرج  \r\n جارى الانتهاء من اعمال بناءً الدور الثانى \r\n  تم الانتهاء من بناء بيت الدرج \r\n  تم الانتهاء من اعمال بناء السرداب والارضى والاول\r\n متبقى صب السنادر  مع صب الطبانات باذن الله','a:0:{}',3,'2022-02-19 20:40:49','2022-02-19 20:40:49',37),(882,'* تم الانتهاء من اعمال حداده سقف بيت الدرج \r\n* تم الانتهاء من فك سقف الدور الثانى وجارى عكل الدستور\r\n* جارى الانتهاء من اعمال بناء الدور الاول \r\n* تم الانتهاء من مبانى الدور الارضى \r\n* تم الانتهاء من  اعمال بناء القبو','a:0:{}',3,'2022-02-19 20:41:25','2022-02-19 20:41:25',34),(883,'* جارى اعمال نجاره سقف الدور الاول \r\n* تم الانتهاء فك من سقف الدور الارضى','a:0:{}',3,'2022-02-19 20:41:52','2022-02-19 20:41:52',110),(884,'* تم الانتهاء من اعمال حداده القواعد\r\n* وتم الانتهاء من صبها اليوم لله الحمد','a:0:{}',3,'2022-02-19 20:42:28','2022-02-19 20:42:28',151),(885,'* تم الانتهاء من فك اعمده الدور الارضى \r\n* جارى اعمال نجاره سقف الدور الارضى \r\n* بعد باكر باذن لله علام التكيف وتمديد بايبات الصحى .','a:0:{}',3,'2022-02-19 20:42:52','2022-02-19 20:42:52',92),(886,'تم الانتهاء من اعمال الديكور \r\nوتم الانتهاء من عمل جبسبورد الحمامات','a:0:{}',3,'2022-02-19 20:43:57','2022-02-19 20:43:57',96),(887,'جاري نجاره وحداد سقف الثاني \r\nجاري مباني السرداب والاول','a:0:{}',3,'2022-02-19 20:46:23','2022-02-19 20:46:23',86),(888,'-غدا ان شاء الله انتهاء  اعمال نجارة سقف الارضي','a:0:{}',3,'2022-02-19 20:46:45','2022-02-19 20:46:45',95),(889,'- تم الانتهاء من اعمال حدادة  سقف الارضي \r\n- تم حجز خرسانة يوم الثلاثاء القادم ان شاء الله','a:0:{}',3,'2022-02-19 20:47:12','2022-02-19 20:47:12',114),(890,'- تم الانتهاء من  اعمال حدادة  اعمدة الدور الارضي \r\n- غدا ان شاء الله صب الاعمدة','a:0:{}',3,'2022-02-19 20:47:42','2022-02-19 20:47:42',39),(891,'-جاري اعمال دفان القواعد \r\n\r\n- تم الانتهاء من دفان ٢ طبقة','a:0:{}',3,'2022-02-19 20:48:15','2022-02-19 20:48:15',35),(892,'- تم الانتهاء من اعمال حدادة اعمدة الدور الاول','a:0:{}',3,'2022-02-19 20:48:34','2022-02-19 20:48:34',33),(893,'- تم الانتهاء من اعمال حدادة اعمدة الدور الارضي \r\n\r\n- جاري استكمال اعمال النجارة','a:0:{}',3,'2022-02-19 20:48:54','2022-02-19 20:48:54',91),(894,'تم الانتهاء من أعمال العازل. \r\nتم الانتهاء من أعمال الديكور بالدور الثاني والأول وجار العمل بالأرضي. \r\nتم الانتهاء من تركيب سيراميك حوائط الدور الأول والثاني وجار العمل بالأرضي.','a:0:{}',3,'2022-02-20 16:06:29','2022-02-20 16:06:29',98),(895,'تم الانتهاء من صب اعمدة الدور الاول. \r\nوجار العمل بنجارة السقف.','a:0:{}',3,'2022-02-20 16:06:48','2022-02-20 16:06:48',87),(896,'تم الانتهاء من أعمال المباني بالسرداب. \r\nوجار العمل بالدور الأرضي','a:0:{}',3,'2022-02-20 16:11:19','2022-02-20 16:11:19',48),(897,'جار أعمال المساح الناعم الخارجي وتجهيز الواجهات لعمل السيجما. \r\nجار أعمال المساح بدور السطح.','a:0:{}',3,'2022-02-20 16:11:50','2022-02-20 16:11:50',128),(898,'تم تمديد وايرات الكاميرات والستلاليت. \r\nجار تركيب سيراميك الحمامات.','a:0:{}',3,'2022-02-20 16:12:12','2022-02-20 16:12:12',105),(899,'تم الانتهاء من أعمال تصنيع درابزين الدرج وجار الصبغ وتركيبه خلال يومين.','a:0:{}',3,'2022-02-20 16:12:39','2022-02-20 16:12:39',103),(900,'جار أعمال الحفر وتم ظهور القواعد المشتركه مع الجار \r\nوتم هبوط التدعيم','a:0:{}',3,'2022-02-20 16:13:55','2022-02-20 16:13:55',138),(901,'#تم الانتهاء من سنفره القسيمه. \r\n#تم الانتهاء من رخاام الدرج. \r\n#تم اخذ المقاسات النهائيه للابواب الداخليه والخارجيه والسور. \r\n#تم  تركيب الاطقم الصحيه. \r\n#تم فحص القسيمه صحي.','a:0:{}',3,'2022-02-20 16:14:42','2022-02-20 16:14:42',99),(902,'#جاري أعمال المساح بالسرداب. \r\n#تم نزول سيراميك للتعديلات في الحمامات وغدا تركيبه \r\n#نزول أغراض ا لمعجون للبدا ف معجون الديكور والبدا بعد غدا.','a:0:{}',3,'2022-02-20 16:15:28','2022-02-20 16:15:28',104),(903,'#تم الانتهاء من تكسير وتمديد بايبات الكهرباء.','a:0:{}',3,'2022-02-20 16:15:53','2022-02-20 16:15:53',117),(904,'#جاري الانتهاء من أعمال الزوايا للمساح الداخلي. \r\n#جاري أعمال المساح الداخلي.','a:0:{}',3,'2022-02-20 16:16:12','2022-02-20 16:16:12',121),(905,'#تم الانتهاء من المباني للقسيمه. \r\n#تم عمل الطبانات المتبقيه والصبه الثلاثاء. \r\n#تم تحديد اماكن الصحي وجاري التكسير للتمديد.','a:0:{}',3,'2022-02-20 16:16:38','2022-02-20 16:16:38',90),(906,'#جاري تمديد بايبات وبانتظار سحب الوايرات\r\n#جاري تعديل جزء في الواجهه','a:0:{}',3,'2022-02-20 16:17:32','2022-02-20 16:17:32',55),(907,'#تم تسويه الارضيه والدحل.','a:0:{}',3,'2022-02-20 16:18:02','2022-02-20 16:18:02',94),(908,'_ تم صبة الاعمدة الدور الارضي \r\n_ التجهيز لنجارة سقف الدور الارضي','a:0:{}',3,'2022-02-20 16:18:43','2022-02-20 16:18:43',73),(909,'✅ تم اعمال الصوف الزجاجي للدور الثاني \r\n🔄 جاري اعمال تجهيز الارضية لتركيب السيراميك \r\n🔄 جاري اعمال السيراميك لحوائط الحمامات والمطابخ','a:0:{}',3,'2022-02-20 16:19:32','2022-02-20 16:19:32',74),(910,'🔄  التجهيز للصب لاعمده الدور الثاني \r\n✅ تم  لدستور وجاري البدء مباني الدور الاول','a:0:{}',3,'2022-02-20 16:20:03','2022-02-20 16:20:03',75),(911,'✅  تم اعمال صندقة القواعد وتنزيل الحديد\r\n🔄  الترتيب لصب القواعد المسلحة','a:0:{}',3,'2022-02-20 16:20:34','2022-02-20 16:20:34',83),(912,'✅ تم  اعمال نجاره سقف الارضي\r\n🔄 جاري اعمال الحدادة للسقف','a:0:{}',3,'2022-02-20 16:21:18','2022-02-20 16:21:18',112),(913,'✅ تم عمل  نجارة سقف الارضي\r\n🔄 جاري اعمال الحدادة للسقف','a:0:{}',3,'2022-02-20 16:21:45','2022-02-20 16:21:45',88),(914,'تم الانتهاء من كافة اعمال الديكور بالقسيمة\r\nتم تكسير مكان السكاي لايت','a:0:{}',3,'2022-02-20 21:42:39','2022-02-20 21:42:39',57),(915,'تم الانتهاء من اعمال صب اعمدة السرداب \r\n٢٠ م٣ \r\n\r\nتم الانتهاء من حدادة حوائط السرداب\r\nتم الانتهاء من عازل باقي حوائط السرداب\r\nتم عزل مكانه قبل تسليح الحوائط\r\n\r\nتم الانتهاء من كافة اعمال الخدمات في الحوائط كهرباء وصحي وتهوية \r\nتم تسليم الحوائط للمكتب الهندسي\r\nتم تنزيل العدة المطلوبة للحوائط وغدا يبدأ تقفيلها','a:0:{}',3,'2022-02-20 21:47:40','2022-02-20 21:47:40',117),(916,'تم الانتهاء من كافة اعمال المباني \r\nفي انتظار بعض الاعتاب لتقفيل باقي الشغل','a:0:{}',3,'2022-02-20 21:48:21','2022-02-20 21:48:21',129),(917,'تم صب الطبانات وسقف غرفة المصعد اليوم فجرا ٦م٣','a:0:{}',3,'2022-02-20 21:48:32','2022-02-20 21:48:32',129),(918,'تم الانتهاء من شربتة ارضيات الدور الاول والثاني وتغطيتهم بالخيش والجبس\r\nوتم الانتهاء من تركيب كافة النعلات\r\nجاري اعمال تركيب نعلات وشربتة الدور الارضي\r\nتم رفع قياسات رخام الدرج \r\nتم الانتهاء من كافة اعمال الديكور متبقي مطبخ الدور الارضي\r\nتم تفتيح فتحات التكييف في الديكور \r\nتم الانتهاء من اعمال تركيب مكاين التهوية المركزية ودكتاتها \r\nتم الانتهاء من كافة اعمال السيجما وتم عمل ٣ عينات حماية','a:0:{}',3,'2022-02-20 21:55:04','2022-02-20 21:55:04',56),(919,'صبه اعمدة الدور الثاني\r\n\r\nغدًا ان شاء الله \r\n(22-2-2022) \r\nالساعة 12 ظهرا.','a:0:{}',3,'2022-02-21 14:39:16','2022-02-21 14:39:16',58),(922,'✅ الانتهاء من نواقص السيراميك.','a:0:{}',3,'2022-02-22 11:02:58','2022-02-22 11:02:58',158),(923,'✅ الانتهاء من تركيب الاطقم الصحية','a:0:{}',3,'2022-02-22 11:03:25','2022-02-22 11:03:25',158),(924,'صب اعمده الدور الثاني','a:10:{i:0;s:31:\"img/reports/16455292532456.jpeg\";i:1;s:31:\"img/reports/16455292538758.jpeg\";i:2;s:31:\"img/reports/16455292531557.jpeg\";i:3;s:31:\"img/reports/16455292532814.jpeg\";i:4;s:31:\"img/reports/16455292536379.jpeg\";i:5;s:31:\"img/reports/16455292537913.jpeg\";i:6;s:31:\"img/reports/16455292539251.jpeg\";i:7;s:31:\"img/reports/16455292537045.jpeg\";i:8;s:31:\"img/reports/16455292533973.jpeg\";i:9;s:31:\"img/reports/16455292531081.jpeg\";}',3,'2022-02-22 13:27:33','2022-02-22 13:27:33',58),(925,'عزل الحمامات','a:9:{i:0;s:31:\"img/reports/16455334142012.jpeg\";i:1;s:31:\"img/reports/16455334145452.jpeg\";i:2;s:31:\"img/reports/16455334144970.jpeg\";i:3;s:31:\"img/reports/16455334148642.jpeg\";i:4;s:31:\"img/reports/16455334142724.jpeg\";i:5;s:31:\"img/reports/16455334141518.jpeg\";i:6;s:31:\"img/reports/16455334141751.jpeg\";i:7;s:31:\"img/reports/16455334144979.jpeg\";i:8;s:31:\"img/reports/16455334145061.jpeg\";}',3,'2022-02-22 14:36:54','2022-02-22 14:36:54',44),(926,'تم الانتهاء من عزل دكتات التكييف وعمل السيجما\r\nتم تركيب الاطقم الصحية الموردة  متبقي حمام الماستر والمغاسل وتم تجميع السيستم \r\nتم تركيب الإضاءة الداخلية بالصالة والديوانية وغرفة السايق والخادمة ومتبقي الدور الاول','a:0:{}',3,'2022-02-23 00:10:14','2022-02-23 00:10:14',71),(927,'تم الانتهاء من تركيب رخام الدرج \r\nجارى قياسات الابواب الرئيسية وابواب الخدمات \r\nجارى علام فتحات التكييف بالديكور','a:0:{}',3,'2022-02-23 00:10:47','2022-02-23 00:10:47',72),(928,'تم الانتهاء من سحب سكنتين معجون \r\nجارى عمل معجون الديكور','a:0:{}',3,'2022-02-23 00:11:12','2022-02-23 00:11:12',70),(929,'تم اعتماد فتحات الاضاءة بالديكور وتم عمل علامات فى الديكور','a:0:{}',3,'2022-02-23 00:11:41','2022-02-23 00:11:41',69),(930,'تم الانتهاء من اعمال التكسير وتركيب البوكسات الدور الارضى والاول','a:0:{}',3,'2022-02-23 00:12:14','2022-02-23 00:12:14',67),(931,'تم الانتهاء من تركيب حجر الواجهات \r\nتم الانتهاء من اعمال السيجما','a:0:{}',3,'2022-02-23 00:13:29','2022-02-23 00:13:29',66),(932,'تم نزول السيجما ويوم الخميس يتم عمل الاساس','a:0:{}',3,'2022-02-23 00:13:50','2022-02-23 00:13:50',65),(933,'تم الانتهاء من تمديدات التغذية وتم الانتهاء من عمل الشبكة وجارى الفحص \r\nتم اعتماد نقاط الكهرباء وجارى اعمال التكسير','a:0:{}',3,'2022-02-23 00:14:17','2022-02-23 00:14:17',68),(934,'جارى اعمال دفان القواعد والرقاب','a:0:{}',3,'2022-02-23 00:14:53','2022-02-23 00:14:53',122),(935,'جار الانتهاء من سيراميك حوائط الدور الأرضي. \r\nجار الانتهاء من ديكور الدور الأرضي. \r\nجار التجهيز لمساح ارضيات الدور الثاني.','a:0:{}',3,'2022-02-23 00:15:14','2022-02-23 00:15:14',98),(936,'تم نزول السيجما والصبغ لعمل أسوار السطح والملاحق.','a:0:{}',3,'2022-02-23 00:15:32','2022-02-23 00:15:32',98),(937,'جار العمل بنجارة سقف الدور الأول.','a:0:{}',3,'2022-02-23 00:16:04','2022-02-23 00:16:04',87),(938,'جار العمل بمباني الدور الأرضي.','a:0:{}',3,'2022-02-23 00:16:29','2022-02-23 00:16:29',48),(939,'تم الانتهاء من أعمال الطرطشه بالسطح وغدا تركيب الزوايا.','a:0:{}',3,'2022-02-23 00:16:59','2022-02-23 00:16:59',128),(940,'تم الانتهاء من أعمال مساح ارضيات الدور الأول والأرضي. \r\nوجار تركيب سيراميك ارضيات حمامات الدور الأول.','a:0:{}',3,'2022-02-23 00:17:17','2022-02-23 00:17:17',105),(941,'بعد غد نزول وتركيب درابزين الدرج.','a:0:{}',3,'2022-02-23 00:17:41','2022-02-23 00:17:41',103),(942,'غدا الانتهاء من أعمال الحفر بإذن الله.','a:0:{}',3,'2022-02-23 00:18:05','2022-02-23 00:18:05',138),(943,'- تم الانتهاء من عمل المساح الداخلي الخشن باستثناء محيط الدرج.\r\n- تم الانتهاء من المساح الخارجي الخشن.\r\n- تم البدء بعمل المساح الناعم الداخلي.','a:0:{}',3,'2022-02-23 00:18:35','2022-02-23 00:18:35',142),(944,'- تم الانتهاء من أعمال الديكور.\r\n- تم الانتهاء من عمل مساح الأرضيات بالدورين الأول و الثاني.\r\n- جاري تركيب سيراميك الأرضيات بالدور الثاني.','a:0:{}',3,'2022-02-23 00:19:05','2022-02-23 00:19:05',126),(945,'- تم الانتهاء من أعمال الديكور.\r\n- تم تركيب قطاعات الألمونيوم.\r\n- تم الانتهاء من عمل مساح الأرضيات بالدور الثاني و الأول و الأرضي.\r\n- تم الانتهاء من تركيب سيراميك الأرضيات بالدورين الثاني و الأول.\r\n- جاري تركيب سيراميك أرضيات الدور الأرضي.','a:0:{}',3,'2022-02-23 00:19:24','2022-02-23 00:19:24',131),(946,'- تم الانتهاء من أعمال بالديكور في الدور الثاني و الدور الأول.\r\n- جاري عمل الديكور بالدور الأرضي.\r\n- تم توريد مواد المساح تركيب السيراميك.\r\n- تم البدء بأعمال مساح الأرضيات بالدور الثاني.','a:0:{}',3,'2022-02-23 00:19:55','2022-02-23 00:20:03',127),(947,'- جاري عمل سكينة المعجون الثالثة.\r\n- تم الانتهاء من تركيب سيراميك الأرضيات و الدرج.','a:0:{}',3,'2022-02-23 00:20:24','2022-02-23 00:20:24',125),(948,'- تم تنظيف القسيمة من الداخل و الانتهاء جميع الأعمال عدا تركيب دفيوزرات التكييف.','a:0:{}',3,'2022-02-23 00:20:45','2022-02-23 00:20:45',133),(949,'_تم بفضل الله الانتهاء من قصه الردم وتم ثاني طبقه دفان اليوم وغمرها بالماء وغدا دحلها ان شاءالله','a:0:{}',3,'2022-02-23 00:21:31','2022-02-23 00:21:31',143),(950,'-الانتهاء من اعمال الانتهاء اعمال النجاره الحداده   للاعمده والصب  غدا الساعه ٦ صباحا ان شاء الله','a:0:{}',3,'2022-02-23 00:21:55','2022-02-23 00:22:07',111),(951,'- تم بفضل الله صب  اعمده  الدور الثاني والبدء بتجهيز نجاره سقف الدور الثاني','a:0:{}',3,'2022-02-23 00:22:37','2022-02-23 00:22:37',36),(952,'- قرب الانتهاء اعمال مباني المسبح والمناهيل والمصعد','a:0:{}',3,'2022-02-23 00:22:57','2022-02-23 00:22:57',140),(953,'- تم استلام اعمال الحفر \r\nتم  دمك و معالجه ودحل التربه','a:0:{}',3,'2022-02-23 00:23:36','2022-02-23 00:23:36',154),(954,'_  تم بفضل الله  صب أرضية النظافه \r\n_  تم  توقيع اماكن القواعد والمصعد بالتوتال استيشن  واليوم الانتهاء من اعمال النجاره للقواعد وغدا البدء ف اعمال الحداده ان شاءالله','a:0:{}',3,'2022-02-23 00:24:20','2022-02-23 00:24:20',148),(955,'- تم الانتهاء اعمال المباني الدور الارضي والواجهات بنسبه ٩٩ وجاري  اعمال المباني ف الدور الاول \r\n- تم بفضل الله صب سقف الدور الثاني  وغدا بإذن الله البدء ف اعمال اعمده بيت الدرج','a:0:{}',3,'2022-02-23 00:24:48','2022-02-23 00:24:48',42),(956,'_ التجهيز لنجارة سقف الدور الارضي','a:0:{}',3,'2022-02-23 00:25:16','2022-02-23 00:25:16',73),(957,'-جاري اعمال تجهيز الارضية الدور الاول  لتركيب السيراميك \r\n- جاري اعمال السيراميك لحوائط الحمامات والمطابخ','a:0:{}',3,'2022-02-23 00:25:41','2022-02-23 00:25:41',74),(958,'- تم صب اعمده الدور الثاني \r\n- جاري اعمال مباني الدور الاول','a:0:{}',3,'2022-02-23 00:26:14','2022-02-23 00:26:14',75),(959,'- تم صب القواعد المسلحة\r\n_ التجهيز لصب الرقاب','a:0:{}',3,'2022-02-23 00:26:33','2022-02-23 00:26:33',83),(960,'_ جاري اعمال الحدادة للسقف','a:0:{}',3,'2022-02-23 00:26:58','2022-02-23 00:26:58',112),(961,'جاري اعمال الحدادة للسقف','a:0:{}',3,'2022-02-23 00:27:30','2022-02-23 00:27:30',88),(962,'مساح خارجي\r\nتم الانتهاء من عمل السيجما \r\nوتركيب الحجر الخارجي \r\nسيراميك \r\nتم الانتهاء من تركيب سيراميك الحوائط والشربته وتم مساح ارضيه السطح والثاني و الاول والارضي  \r\nجاري تركيب سيراميك الدور الثاني والاول والارضي \r\n\r\nكهرباء\r\nتم الانتهاء من سحب الويرات\r\nصبغ\r\nتم الانتهاء من عمل سكنتين معجون\r\nديكور\r\nتم الانتهاء من اعمال الديكور \r\nوتم الانتهاء من عمل جبسبورد الحمامات \r\nباقي تفتيح الاسبوتات','a:0:{}',3,'2022-02-23 00:28:42','2022-02-23 00:28:42',96),(963,'مساح\r\nخارجي \r\nتم الانتهاءمن عمل السيجما تم الانتهاء من عمل الحمايه وتم فك السقاله\r\n\r\nسيراميك\r\nتم الانتهاء من تركيب الحوائط \r\nتم الانتهاء من تركيب  ارضيه الارضي الاول  والثاني والسطح والسرداب\r\nوجاري تركيب  الاسطح والدرج \r\n\r\nديكور\r\nتم الانتهاء من اعمال الديكور \r\n\r\nصبغ\r\nتم الانتهاء من عمل ٢ سكينه معجون\r\n\r\nالومنيوم\r\nجاري التركيب الالومنيوم','a:0:{}',3,'2022-02-23 00:29:42','2022-02-23 00:29:42',120),(964,'- مساح\r\nداخلي\r\nتم الانتهاء من المساح الناعم\r\nخارجي\r\n⁩تم الانتهاء من عمل السيجما والحمايه وتم فك السقاله وتنظيف القسيمه\r\nكهرباء\r\nتم الانتهاء من سحب ويرات \r\nسيراميك\r\nتم الانتهاء من تركيب حوائط السيراميك باقي الحمام الماستر \r\nوجاري الترتيب لتركيب سيراميك الارضيه بعد تركيب عازل الصوت\r\nديكور\r\nجاري عمل الديكور بالسرداب والارضي\r\nوجاري عمل الديكور بالدور الاول والثاني \r\nصبغ\r\nتم الانتهاء من عمل المعجون \r\n‏','a:0:{}',3,'2022-02-23 00:30:24','2022-02-23 00:30:24',115),(965,'مساح\r\nداخلي\r\nتم الانتهاء من المساح الخشن الداخلي والناعم \r\n\r\nخارجي\r\nتم الانتهاء من السيجما والحمايه  \r\nكهرباء\r\nتم الانتهاء من سحب  الويرات\r\nسيراميك\r\nتم الانتهاء من تركيب رخام السطح والثاني و الاول وباقي النعلات \r\nتم تركيب سيراميك الحوائط باقي حمام بالارضي وجاري تركيب النعلات\r\n\r\nصبغ\r\nتم الانتهاء من عمل سكنتين معجون','a:0:{}',3,'2022-02-23 00:31:05','2022-02-23 00:31:05',108),(966,'غدا صب  سقف الثاني \r\nجاري مباني السرداب والارضي','a:0:{}',3,'2022-02-23 00:31:28','2022-02-23 00:31:28',86),(967,'* جارى تركيب سيراميك بالدور الاول .\r\n* تم الانتهاء من تقفيل الديكور للمكاين الداخلية \r\n* تم الانتهاء من تفتيح اماكن الاسبوتات والدفيوزرات \r\n* تم الانتهاء من مساح ارضيات القسيمه بالكاملً\r\n* تم الانتهاء من  تركيب سيراميك  حوائط الحمامات والمطابخ للدور الارضى \r\n* تم الانتهاء من اعمال  التهويه\r\n* تم الانتهاء من حف وسحب سكنتين معجون للطوف \r\n* تم الانتهاء من توصيل  المكائن الداخلية \r\n* تم الانتهاء من اعمال التكيف الجانبي للصالة والديوانية.\r\n* تم  رفع مقاسات درايش الالمونيوم','a:0:{}',3,'2022-02-23 00:32:27','2022-02-23 00:32:27',43),(968,'* جارى اعمال تركيب حجر خارجى للواجهه\r\n* جارى الانتهاء اعمال مساح ناعم داخلى .\r\n* تم الانتهاء من اعمال مساح خشن خارجى  \r\n* تم الانتهاء من تركيب زاويا خارجى \r\n* تم الانتهاء من خشن داخلى بالكامل','a:0:{}',3,'2022-02-23 00:33:11','2022-02-23 00:33:11',38),(969,'* تم نزول السقالة المعدنية .\r\n* تم الانتهاء من  اعمال التسكيرات ودق شبك داخلى . \r\n* تم الانتهاء من اعمال طرطشة داخلية \r\n* تم الانتهاء من حرق طربال للحمامات وتم فحصها فحصها \r\n*تم الانتهاء من اعمال تاسيس الكهرباء \r\n* تم الانتهاء من تاسيس بابيات التغذية \r\n* تم الانتهاء من اعمال الشبكة المعلقة \r\n* تم الانتهاء من اعمال تمديد الصرف للدور الارضى \r\n* تم نزول شركة المطابخ وعمل علامات الصحى والكهرباء وتم الانتهاء من التاسيس \r\n* تم الانتهاء من تمديد بابيات النحاس \r\n* تم الانتهاء من تاسيس الترومستات','a:0:{}',3,'2022-02-23 00:33:51','2022-02-23 00:33:51',44),(970,'* تم  الانتهاء من  اعمال الهيكل الاسود ولله الحمد \r\n* جارى اعمال تاسيس الصحى .','a:0:{}',3,'2022-02-23 00:34:18','2022-02-23 00:34:18',40),(971,'*تم الانتهاء من صب سقف بيت الدرج  \r\n* جارى بناء الدراوى وتقفيل الواجهه\r\n* جارى الانتهاء من اعمال بناءً الدور الثانى \r\nتم الانتهاء من بناء بيت الدرج \r\n* تم الانتهاء من اعمال بناء السرداب والارضى والاول\r\n* متبقى صب السنادر  مع صب الطبانات باذن لله','a:0:{}',3,'2022-02-23 00:35:08','2022-02-23 00:35:08',37),(972,'* تم الانتهاء من صب سقف بيت الدرج \r\n* جارى اعمال بناء الدور الثانى \r\n* جارى الانتهاء من اعمال بناء الدور الاول \r\n* تم الانتهاء من مبانى الدور الارضى \r\n* تم الانتهاء من  اعمال بناء القبو','a:0:{}',3,'2022-02-23 00:35:43','2022-02-23 00:35:43',34),(973,'* جارى اعمال نجاره سقف الدور الاول \r\n* تم الانتهاء من علام التكيف ونزول البكوسات \r\n*تم الانتهاء من تمديد بايبات الصحى لسقف الاول \r\n*جارى اعمال حداده سقف الاول \r\n* تم الانتهاء فك من سقف الدور الارضى وتنظيف الدور','a:0:{}',3,'2022-02-23 00:36:26','2022-02-23 00:36:26',110),(974,'*تم الانتهاء من صب الرقابى الاعمدة اليوم','a:0:{}',3,'2022-02-23 00:36:49','2022-02-23 00:36:49',151),(975,'* جارى اعمال حداد جسور سقف الارضى . \r\n* جارى اعمال نجاره سقف الدور الارضى \r\n* تم الانتهاء من  علام التكيف ونزول العلب والانتهاء من تمديد الصحى .','a:0:{}',3,'2022-02-23 00:37:10','2022-02-23 00:37:10',92),(976,'-تم فك الدواير لسقف الدور الاول. \r\n-تم عمل نجارة وحدادة الدور الثاني. \r\n\r\n-تم الصب بكمية ١١ متر مكعب.','a:0:{}',3,'2022-02-23 00:37:45','2022-02-23 00:37:45',58),(977,'-تم الإنتهاء من نجارة الشناج. \r\n-جاري اعمال حدادة الشناج. \r\n-تم حجز الخرسانه ليوم الخميس.','a:0:{}',3,'2022-02-23 00:38:13','2022-02-23 00:38:13',118),(978,'-تم الإنتهاء من اعمال حدادة الدور الاول. \r\n-تم الإنتهاء من اعمال الصحي. \r\n-تم الإنتهاء من اعمال التهوية. \r\n-تم حجز الخرسانه ليوم الخميس.','a:0:{}',3,'2022-02-23 00:38:58','2022-02-23 00:38:58',62),(979,'-تم الإنتهاء من اعمال الاقواص وبروزات الدور الأرضي . \r\n-جاري اعمال حدادة الدور الأرضي \r\n-تم تأسيس اعمال الصحي.','a:0:{}',3,'2022-02-23 00:40:11','2022-02-23 00:40:11',64),(980,'-جاري اعمال حدادة السقف','a:0:{}',3,'2022-02-23 00:40:32','2022-02-23 00:40:32',95),(981,'- تم صب سقف الارضي اليوم','a:0:{}',3,'2022-02-23 00:40:54','2022-02-23 00:40:54',114),(982,'- تم صب اعمدة الدور الارضي','a:0:{}',3,'2022-02-23 00:41:22','2022-02-23 00:41:22',39),(983,'-تم الانتهاء من دفان ٤ طبقات \r\n\r\n- جاري اعمال تسوية وتنظيف \r\n\r\nالاشاير للبدء باعمال نجارة كرسي الشناج','a:0:{}',3,'2022-02-23 00:41:53','2022-02-23 00:41:53',35),(984,'- تم الانتهاء من اعمال حدادة ونجارة اعمدة الدور الاول \r\n\r\n\r\n- تم حجز خرسانة يوم الخميس القادم ان شاء الله','a:0:{}',3,'2022-02-23 00:42:21','2022-02-23 00:42:21',33),(985,'- تم صب اعمدة الدور الارضي اليوم','a:0:{}',3,'2022-02-23 00:42:37','2022-02-23 00:42:37',91),(986,'_  جاري أعمال النجاره سقف الدور الأول .','a:0:{}',3,'2022-02-23 00:43:02','2022-02-23 00:43:02',63),(987,'_ جاري أعمال تهريم القواعد .','a:0:{}',3,'2022-02-23 00:43:38','2022-02-23 00:43:38',119),(988,'_ تم الانتهاء من أعمال الحداده للبشه','a:0:{}',3,'2022-02-23 00:44:06','2022-02-23 00:44:06',61),(989,'_ تم الانتهاء من حفر القسيمة','a:0:{}',3,'2022-02-23 00:44:45','2022-02-23 00:44:45',147),(990,'تم توصيل جورة الاشغال.. بانتظار اعتماد الصبغ النهائي للطوف.','a:0:{}',3,'2022-02-23 10:10:59','2022-02-23 10:10:59',158),(991,'الانتهاء من تركيب البلكات والاسوتشات .. جاري سحب معجون الاسقف الجبسوم بورد..','a:0:{}',3,'2022-02-23 10:11:31','2022-02-23 10:11:31',97),(992,'تم نصب السقالة الخارجية الانتهاء من تركيب الحوائط  ..\r\nالانتهاء من تركيب ارضيات الدور الثاني','a:0:{}',3,'2022-02-23 10:12:04','2022-02-23 10:12:04',79),(993,'جاري اعمال المباني بالارضي والاول... تم صب سقف بيت الدرج','a:0:{}',3,'2022-02-23 10:12:37','2022-02-23 10:12:37',76),(994,'الانتهاء من اعمال الخشن الخارجي','a:0:{}',3,'2022-02-23 10:13:39','2022-02-23 10:13:54',81),(995,'تم تركيب القطع الصحية وتوريد الخزانات..\r\n تم تركيب الشتر.. \r\nتم تركيب الاسبوتات الداخلية\r\nتم تشغيل التكييف عدا عدد ٢ ماكينة \r\n تم سحب السكينة الثالثة والرابعة وصبغ الاسقف','a:0:{}',3,'2022-02-23 10:14:53','2022-02-23 10:14:53',81),(996,'جاري تركيب جرانيت الاخواش والمداخل','a:0:{}',3,'2022-02-23 10:16:20','2022-02-23 10:16:20',57),(997,'تم الانتهاء من تركيب نعلات وشربتة الدور الارضي\r\nجاري تركيب رخام الدرج\r\nوتم تنظيف المسبح وتجهيزه \r\nتم الانتهاء من كافة اعمال الديكور متبقي مطبخ الدور الارضي \r\nتم تفتيح فتحات التكييف في الديكور \r\nتم الانتهاء من اعمال تركيب مكاين التهوية المركزية ودكتاتها وتم توريد شترات التهوية على الواجهات الجانبية وتركيبها\r\nتم الانتهاء من كافة اعمال السيجما','a:0:{}',3,'2022-02-23 10:18:04','2022-02-23 10:18:04',56),(998,'جاري تقفيل حوائط السرداب تمهيدا لصبها\r\nتم الانتهاء من كافة اعمال الخدمات في الحوائط كهرباء وصحي وتهوية','a:0:{}',3,'2022-02-23 10:18:47','2022-02-23 10:18:47',117),(999,'تم الانتهاء من كافة اعمال المباني','a:0:{}',3,'2022-02-23 10:19:30','2022-02-23 10:19:30',129),(1000,'تم استلام الحدود وجاري التنسيق لاعمال الحفر والتدعيم','a:0:{}',3,'2022-02-23 10:20:25','2022-02-23 10:20:25',155),(1001,'#جاري تقفيل القسيمه سيراميك المداخل ونعلات البلكونات.','a:0:{}',3,'2022-02-23 17:48:50','2022-02-23 17:48:50',99),(1002,'#سيتم تقفيل الديكور فوق مصعد البانوراما. \r\n#تم نزول رخام المصعد وغدا التركيب.','a:0:{}',3,'2022-02-23 17:49:39','2022-02-23 17:49:39',101),(1003,'#جاري أعمال المساح بالسرداب. \r\n#تم نزول السقاله للبدا في ديكور السرداب وحمامات ومطبخ القسيمه من أعلى. \r\n#من غدا أستكمال أعمال الديكور.','a:0:{}',3,'2022-02-23 17:50:08','2022-02-23 17:50:08',104),(1004,'#تم الانتهاء من تكسير وتمديد بايبات الكهرباء وجاري أعمال تمديد الواجهات.','a:0:{}',3,'2022-02-23 17:50:39','2022-02-23 17:50:39',117),(1005,'#جاري أعمال المساح الداخلي. \r\n#جاري عمل المساح الناعم الخارجي.','a:0:{}',3,'2022-02-23 17:50:59','2022-02-23 17:50:59',121),(1006,'#تم الانتهاء من المباني للقسيمه. \r\n#تم عمل الطبانات المتبقيه والصبه غدا.','a:0:{}',3,'2022-02-23 17:51:24','2022-02-23 17:51:24',90),(1007,'#جاري تمديد بايبات وبانتظار سحب الوايرات. \r\n#تم عمل عينات الصبغ \r\n#جاري تعديل جزء في الواجهه.','a:0:{}',3,'2022-02-23 17:52:06','2022-02-23 17:52:06',55),(1008,'#تم الانتهاء من حداده الارضيه والتسليم والصب السبت.','a:0:{}',3,'2022-02-23 17:52:57','2022-02-23 17:52:57',94),(1009,'جاري اعمال تقفيل نجارة الاعمدة الارضي','a:0:{}',3,'2022-02-23 17:53:24','2022-02-23 17:53:24',51),(1010,'تمت اعمال صب سقف الاول وتبدأ أعمال نجارة اعمدة الثاني غدا ان شاء الله','a:0:{}',3,'2022-02-23 17:53:46','2022-02-23 17:53:46',107),(1011,'تمت اعمال صب اعمدة الدور الارضي','a:0:{}',3,'2022-02-23 17:54:07','2022-02-26 12:44:56',47),(1012,'تم تركيب ابواب السور والسطح وتمت اعمال صبغ الاسقف وسكينه ثالثه الطوف اختيار الاطقم الصحية والابواب الداخليه وتم تركيب الدرابزين \r\nوتمت اعمال تركيب البلاكات والبريكرات','a:0:{}',3,'2022-02-23 17:54:34','2022-02-23 17:54:34',135),(1013,'تمت اعمال صبغ السكينة الثانية\r\nوجاري اعمال تركيب شاسيه الديكور وتم تشوين اغراض السيراميك الطوف','a:0:{}',3,'2022-02-23 17:55:13','2022-02-23 17:55:13',113),(1014,'تم تركيب البراطيش وطلب رفع قياسات الابواب الخارجيه وجاري تقفيل ديكور الحمامات و تم تركيب سكك المصعد و رفع قياسات رخام المصعد واختيارالدرابزين','a:0:{}',3,'2022-02-23 17:55:32','2022-02-23 17:55:32',134),(1015,'تمت اعمال صب حوائط السرداب اليوم','a:0:{}',3,'2022-02-23 17:55:57','2022-02-23 17:55:57',89),(1016,'تمت اعمال تمديدات الصحي ما قبل العازل \r\nتمت اعمال تمديدات الكهرباء','a:0:{}',3,'2022-02-23 17:56:42','2022-02-23 18:24:16',137),(1017,'سقف الدور الثاني','a:2:{i:0;s:31:\"img/reports/16458721698461.jpeg\";i:1;s:31:\"img/reports/16458721696192.jpeg\";}',3,'2022-02-26 12:42:49','2022-02-26 12:42:49',58),(1018,'- جاري عمل نجارة الدور الثاني. \r\n- تم نظافة الدور الأرضي','a:0:{}',3,'2022-02-26 17:04:40','2022-02-26 17:04:40',58),(1019,'- تم الإنتهاء من اعمال حدادة الشناج. \r\n- تم عمل السليفات. \r\n- تم صب الشناج بكمية ٤١ متر مكعب. \r\n- تم فك خشب الشناج. \r\n- تم عزل الشناج وباكر اعمال الدفان.','a:0:{}',3,'2022-02-26 17:05:26','2022-02-26 17:05:26',118),(1020,'-تم صب الدور الأول بكمية ٨١ متر مكعب\r\n-تم فك الدوائر للدور الاول. \r\n-جاري اعمال نجارة الدور الثاني.','a:0:{}',3,'2022-02-26 17:05:52','2022-02-26 17:05:52',62),(1021,'المساح  \r\n-جاري اعمال المساح الخشن للدور الثاني. \r\n\r\nالصحي\r\n-جاري استكمال اعمال المجاري بعد العازل.','a:0:{}',3,'2022-02-26 17:06:27','2022-02-26 17:06:27',46),(1022,'-تم الإنتهاء من اعمال حدادة الدور الأرضي. \r\n-تم تأسيس اعمال الصحي بعد الإنتهاء من حدادة الدور. \r\n-تم حجز الخرسانه ليوم الاثنين القادم.','a:0:{}',3,'2022-02-26 17:06:54','2022-02-26 17:06:54',64),(1023,'- تم الانتهاء من عمل المساح الداخلي الخشن.\r\n- تم الانتهاء من المساح الخارجي الخشن.\r\n- تم البدء بعمل المساح الناعم الداخلي.','a:0:{}',3,'2022-02-26 17:08:22','2022-02-26 17:08:22',142),(1024,'- تم الانتهاء من أعمال الديكور.\r\n- تم الانتهاء من عمل مساح الأرضيات.\r\n- تم الانتهاء من تركيب سيراميك الأرضيات بالدور الثاني.\r\n- جاري تركيب سيراميك الأرضيات بالدور الأول.','a:0:{}',3,'2022-02-26 17:09:00','2022-02-26 17:09:00',126),(1025,'- تم الانتهاء من أعمال الديكور.\r\n- تم الانتهاء من عمل مساح الأرضيات بالدور الثاني و الأول و الأرضي.\r\n- تم الانتهاء من تركيب سيراميك الأرضيات بالدورين الثاني و الأول.\r\n- جاري تركيب سيراميك أرضيات الدور الأرضي.','a:0:{}',3,'2022-02-26 17:09:16','2022-02-26 17:09:16',131),(1026,'- تم الانتهاء من أعمال بالديكور في الدور الثاني و الدور الأول.\r\n- جاري عمل الديكور بالدور الأرضي.\r\n- تم الانتهاء من أعمال مساح الأرضيات بالسطح و الدور الثاني.\r\n- جاري تركيب سيراميك الأرضيات بالسطح.','a:0:{}',3,'2022-02-26 17:10:16','2022-02-26 17:10:16',127),(1027,'- جاري عمل سكينة المعجون الثالثة.\r\n- تم الانتهاء من تركيب سيراميك الأرضيات و الدرج.','a:0:{}',3,'2022-02-26 17:10:51','2022-02-26 17:10:51',125),(1028,'- تم تنظيف القسيمة من الداخل و الانتهاء جميع الأعمال عدا تركيب دفيوزرات التكييف.\r\n- تم صب السكريد بالحوش الخارجي.','a:0:{}',3,'2022-02-26 17:11:50','2022-02-26 17:11:50',133),(1029,'#جاري شربت النواقص في السيراميك. \r\n#بانتظار نزول الألمنيوم.','a:0:{}',3,'2022-02-27 11:58:00','2022-02-27 11:58:00',99),(1030,'# جاري تركيب  رخام ابواب  المصعد.','a:0:{}',3,'2022-02-27 11:58:24','2022-02-27 11:58:24',101),(1031,'#جاري أعمال المساح الناعم بالسرداب. \r\n# جاري أستكمال أعمال الديكور ف الحمامات.','a:0:{}',3,'2022-02-27 11:58:55','2022-02-27 11:58:55',104),(1032,'#تم الانتهاء من تكسير وتمديد بايبات الكهرباء وجاري أعمال تمديد الواجهات.','a:0:{}',3,'2022-02-27 12:06:17','2022-02-27 12:06:17',117),(1033,'#جاري أعمال المساح الداخلي. \r\n#جاري عمل المساح الناعم الخارجي.','a:0:{}',3,'2022-02-27 12:06:55','2022-02-27 12:06:55',121),(1034,'#تم عمل الطبانات المتبقيه وتم الصب والفك وتنظيف الخشب. \r\n#تم تحديد اماكن الصحي وتم  التكسير للتمديد وجاري تمديدات التغذيه والمجاري للارضي.','a:0:{}',3,'2022-02-27 12:07:29','2022-02-27 12:07:29',90),(1035,'#جاري تمديد بايبات \r\n#تم عمل عينات الصبغ وبانتظار الانتهاء من الموزاييك لصبغ الحمايه. \r\n#جاري تعديل جزء في الواجهه وخلال الاسبوع سيتم الانتهاء.','a:0:{}',3,'2022-02-27 12:09:41','2022-02-27 12:09:41',55),(1036,'# تم صب  الارضيه وتجهيز لاعمده الأرضي.','a:0:{}',3,'2022-02-27 12:10:10','2022-02-27 12:10:10',94),(1037,'-تم الانتهاء من  اعمال حدادة السقف \r\n\r\n- تم حجز خرسانة يوم الاثنين القادم ان شاء الله','a:0:{}',3,'2022-02-27 12:10:43','2022-02-27 12:10:43',95),(1038,'- تم الانتهاء من اعمال حدادة اعمدة الدور الاول','a:0:{}',3,'2022-02-27 12:11:09','2022-02-27 12:11:09',114),(1039,'- تم صب اعمدة الدور الارضي\r\n\r\n- جاري اعمال نجارة سقف الدور الارضي','a:0:{}',3,'2022-02-27 12:11:41','2022-02-27 12:11:41',39),(1040,'-تم صب عادية كرسي الشناج\r\n\r\n- غدا ان شاء الله بدء اعمال نجارة الشناج','a:0:{}',3,'2022-02-27 12:12:24','2022-02-27 12:12:24',35),(1041,'- تم صب اعمدة الدور الاول \r\n\r\n- جاري اعمال نجارة سقف الدور الاول','a:0:{}',3,'2022-02-27 12:12:51','2022-02-27 12:12:51',33),(1042,'- جاري اعمال نجارة سقف الدور الارضي','a:0:{}',3,'2022-02-27 12:13:15','2022-02-27 12:13:15',91),(1043,'- تم بفضل الله الانتهاء من قصه الردم وجاري التجهيز لصبه كرسي الشنجات','a:0:{}',3,'2022-02-27 12:13:45','2022-02-27 12:13:45',143),(1044,'- تم بفضل الله صب الاعمده والبدء ف اعمال نجاره سقف الدور الأرضي','a:0:{}',3,'2022-02-27 12:14:17','2022-02-27 12:14:17',111),(1045,'- تم بفضل الله صب  اعمده  الدور الثاني واليوم الانتهاء  من  نجاره سقف الدور الثاني ان شاءالله','a:0:{}',3,'2022-02-27 12:14:57','2022-02-27 12:14:57',36),(1046,'-  الانتهاء اعمال مباني المسبح والمناهيل والمصعد وصب فرشه النظافه المناهيل والمصد والمسبح اليوم ان شاءالله','a:0:{}',3,'2022-02-27 12:15:21','2022-02-27 12:15:21',140),(1047,'تم  دمك و معالجه ودحل التربه \r\nوتم استلام الاستشاري لمنسوب الحفر وحدود القسيمه','a:0:{}',3,'2022-02-27 12:16:06','2022-02-27 12:16:06',154),(1048,'- تم بفضل الله الانتهاء من اعمال نجاره وحماده القواعد والصب يوم الثلاثاء إن شاء الله','a:0:{}',3,'2022-02-27 12:16:34','2022-02-27 12:16:34',148),(1049,'-  تم الانتهاء اعمال المباني الدور الارضي والواجهات بنسبه ٩٩ \r\n- وقرب الانتهاء اعمال المباني ف الدور الاول \r\n-  الانتهاء من اعمال نجاره اعمده بيت الدرج    \r\n- وغدا بإذن الله البدء ف اعمال حداده اعمده الدور الثاني','a:0:{}',3,'2022-02-27 12:17:38','2022-02-27 12:17:38',42),(1050,'_  تم الانتهاء من أعمال النجاره سقف الدور الأول','a:0:{}',3,'2022-02-27 12:18:15','2022-02-27 12:18:15',63),(1051,'تم صب فرشه النظافة وجاري اعمال مساح للحائط بجانب الجار .','a:0:{}',3,'2022-02-27 12:22:46','2022-02-27 12:22:46',119),(1052,'تم الانتهاء من أعمال الحداده للبشه','a:0:{}',3,'2022-02-27 12:23:17','2022-02-27 12:23:17',61),(1053,'-  جاري أعمال الدفان للشناجات .','a:0:{}',3,'2022-02-27 12:57:21','2022-02-27 12:57:21',149),(1054,'_ تم صب فرشه النظافة وسوف يتم البدء في أعمال النجاره والحداده للقواعد','a:0:{}',3,'2022-02-27 12:58:32','2022-02-27 12:58:32',147),(1055,'* تم الانتهاء تركيب سيراميك بالدور الاول وشقه السطح . \r\n* جارى الانتهاء من تركيب سيراميك الدور الارضى.\r\n* تم الانتهاء من تقفيل الديكور للمكاين الداخلية \r\n* تم الانتهاء من تفتيح اماكن الاسبوتات والدفيوزرات \r\n* تم الانتهاء من مساح ارضيات القسيمه بالكاملً\r\n* تم الانتهاء من  تركيب سيراميك  حوائط الحمامات والمطابخ للدور الارضى والاول\r\n* تم الانتهاء من اعمال  التهويه\r\n* تم الانتهاء من حف وسحب سكنتين معجون للطوف \r\n* تم الانتهاء من توصيل  المكائن الداخلية \r\n* تم الانتهاء من اعمال التكيف الجانبي للصالة والديوانية.\r\n* تم  رفع مقاسات درايش الالمونيوم','a:0:{}',3,'2022-02-27 12:59:28','2022-02-27 12:59:28',43),(1056,'* جارى اعمال تركيب حجر خارجى للواجهه\r\n* تم من الانتهاء اعمال مساح ناعم داخلى .\r\n* تم الانتهاء من اعمال مساح خشن خارجى  \r\n* تم الانتهاء من تركيب زاويا خارجى \r\n* تم الانتهاء من خشن داخلى بالكامل','a:0:{}',3,'2022-02-27 13:00:15','2022-02-27 13:00:15',38),(1057,'* تم الانتهاء من مساح خشن للدور الارضى \r\n* تم شد السقالة المعدنية .\r\n* تم الانتهاء من  اعمال التسكيرات ودق شبك داخلى . \r\n* تم الانتهاء من اعمال طرطشة داخلية \r\n* تم الانتهاء من حرق طربال للحمامات وتم فحصها فحصها \r\n*تم الانتهاء من اعمال تاسيس الكهرباء \r\n* تم الانتهاء من تاسيس بابيات التغذية \r\n* تم الانتهاء من اعمال الشبكة المعلقة \r\n* تم الانتهاء من اعمال تمديد الصرف للدور الارضى \r\n* تم نزول شركة المطابخ وعمل علامات الصحى والكهرباء وتم الانتهاء من التاسيس \r\n* تم الانتهاء من تمديد بابيات النحاس \r\n* تم الانتهاء من تاسيس الترومستات','a:0:{}',3,'2022-02-27 13:01:02','2022-02-27 13:01:02',44),(1058,'* تم  الانتهاء من  اعمال الهيكل الاسود ولله الحمد \r\n* جارى اعمال تاسيس الصحى .','a:0:{}',3,'2022-02-27 13:01:32','2022-02-27 13:01:32',40),(1059,'باكر صب الطبانات باذن لله . \r\n تم الانتهاء من صب سقف بيت الدرج  \r\nجارى بناء الدراوى وتقفيل الواجهه\r\n تم الانتهاء من اعمال بناءً الدور الثانى \r\nتم الانتهاء من بناء بيت الدرج \r\n تم الانتهاء من اعمال بناء السرداب والارضى والاول\r\n متبقى صب السنادر  مع صب الطبانات باذن لله','a:0:{}',3,'2022-02-27 13:02:29','2022-02-27 13:02:29',37),(1060,'* تم صب سقف بيت الدرج \r\n* جارى الانتهاء من اعمال بناء الدور الثانى \r\n* جارى الانتهاء من اعمال بناء الدور الاول \r\n* تم الانتهاء من مبانى الدور الارضى \r\n* تم الانتهاء من  اعمال بناء القبو','a:0:{}',3,'2022-02-27 13:03:02','2022-02-27 13:03:02',34),(1061,'* تم الانتهاء من اعمال حداده السقف\r\n* تم الانتهاء من تمديد الصحى والكهرباء \r\n* تم صب سقف الدور الاول','a:0:{}',3,'2022-02-27 13:03:40','2022-02-27 13:03:40',110),(1062,'* تم الانتهاء من عزل القواعد وعزل قاعده المصعد بالطروبال. \r\n* تم الانتهاء من فك الرقابى الاعمدة.','a:0:{}',3,'2022-02-27 13:04:20','2022-02-27 13:04:20',151),(1063,'* تم الانتهاء من حداده سقف الارضى والصبه بعد باكر باذن لله .\r\n* تم الانتهاء من نجاره سقف الدور الارضى \r\n* تم الانهاء من تمديد الصحى لسقف الارضى .','a:0:{}',3,'2022-02-27 13:05:13','2022-02-27 13:05:13',92),(1064,'تم الانتهاء من تركيب رخام الدرج \r\nتم عمل علام فتحات التكييف بالديكور','a:0:{}',3,'2022-02-27 13:06:04','2022-02-27 13:06:04',72),(1065,'جارى الانتهاء من عمل معجون الديكور','a:0:{}',3,'2022-02-27 13:06:31','2022-02-27 13:06:31',70),(1066,'تم اعتماد فتحات الاضاءة بالديكور وتم عمل علامات فى الديكور','a:0:{}',3,'2022-02-27 13:07:04','2022-02-27 13:07:04',69),(1067,'تم الانتهاء من اعمال التكسير وتركيب البوكسات الدور الارضى والاول','a:0:{}',3,'2022-02-27 13:07:39','2022-02-27 13:07:39',67),(1068,'تم نزول دكتات التكييف \r\nجارى الانتهاء من صبغ الحماية','a:0:{}',3,'2022-02-27 13:08:39','2022-02-27 13:08:39',66),(1069,'تم نزول السيجما ٣ مم وفى الاستبدال بسيجما ١.٥ مم\r\n\r\nتم تركيب دكتات التكييف','a:0:{}',3,'2022-02-27 13:09:24','2022-02-27 13:09:24',65),(1070,'تم الانتهاء من تمديدات التغذية والصرف للدور الارضى وتم فحص الشبكة \r\nتم اعتماد نقاط الكهرباء وجارى استكمال اعمال التكسير  وتمديد البايبات','a:0:{}',3,'2022-02-27 13:09:56','2022-02-27 13:09:56',68),(1071,'جارى استكمال اعمال دفان القواعد والرقاب','a:0:{}',3,'2022-02-27 13:10:17','2022-02-27 13:10:17',122),(1072,'مساح خارجي\r\nتم الانتهاء من عمل السيجما \r\nوتركيب الحجر الخارجي \r\n\r\nسيراميك \r\nتم الانتهاء من تركيب سيراميك الحوائط والشربته وتم مساح ارضيه السطح والثاني و الاول والارضي  \r\nباقي السرداب \r\n\r\nكهرباء\r\nتم الانتهاء من سحب الويرات\r\n\r\nصبغ\r\nتم الانتهاء من عمل سكنتين معجون\r\n\r\nديكور\r\nتم الانتهاء من اعمال الديكور \r\nوتم الانتهاء من عمل جبسبورد الحمامات \r\nباقي تفتيح الاسبوتات','a:0:{}',3,'2022-02-27 13:11:24','2022-02-27 13:11:24',96),(1073,'مساح\r\nخارجي \r\nتم الانتهاءمن عمل السيجما تم الانتهاء من عمل الحمايه وتم فك السقاله\r\n\r\nسيراميك\r\nتم الانتهاء من تركيب الحوائط \r\nتم الانتهاء من تركيب  ارضيه الارضي الاول  والثاني والسطح والسرداب\r\nوجاري تركيب  الاسطح والدرج \r\n\r\nديكور\r\nتم الانتهاء من اعمال الديكور \r\n\r\nكهرباء\r\nتم  حصر البلاكات والسوتشات والاسبوتات\r\n\r\nصبغ\r\nتم الانتهاء من عمل ٢ سكينه معجون\r\n\r\nالومنيوم\r\nتم توريد الالومنيوم وجاري التركيب وفي انتظار توريد الجام\r\n\r\n\r\n*ابواب داخليه وخارجيه *\r\nتم رفع المقاسات','a:0:{}',3,'2022-02-27 13:12:42','2022-02-27 13:12:42',120),(1074,'- مساح\r\nداخلي\r\nتم الانتهاء من المساح الناعم\r\n\r\nخارجي\r\n⁩تم الانتهاء من عمل السيجما والحمايه وتم فك السقاله\r\n\r\nكهرباء\r\nتم الانتهاء من سحب ويرات وتم سحب الكبل الفرعي الثاني \r\n\r\nسيراميك\r\nتم الانتهاء من تركيب حوائط السيراميك باقي الحمام الماستر \r\nوجاري الترتيب لتركيب سيراميك الارضيه بعد تركيب عازل الصوت\r\n\r\nديكور\r\nتم الانتهاء من تركيب الدور الاول \r\nتم الانتهاء من تركيب ٨٠٪؜ من الدور الارضي والباقي بعد تركيب المخفي من التكييف \r\n\r\nتم تركيب ٥٠٪؜ من السرداب \r\nجاري تركيب الديكور بالدور الثاني \r\n\r\nصبغ\r\nتم الانتهاء من عمل المعجون','a:0:{}',3,'2022-02-27 13:13:56','2022-02-27 13:13:56',115),(1075,'مساح\r\nداخلي\r\nتم الانتهاء من المساح الخشن الداخلي والناعم \r\n\r\nخارجي\r\nتم الانتهاء من السيجما والحمايه  \r\n\r\nكهرباء\r\nتم الانتهاء من سحب  الويرات\r\n\r\nسيراميك\r\nتم الانتهاء من تركيب رخام السطح والثاني و الاول وباقي النعلات \r\nتم تركيب سيراميك الحوائط باقي حمام بالارضي وجاري تركيب النعلات\r\n\r\nصبغ\r\nتم الانتهاء من عمل سكنتين معجون','a:0:{}',3,'2022-02-27 13:14:42','2022-02-27 13:14:42',108),(1076,'تم الانتهاء من حداد اعمده بيت الدرج\r\nجاري مباني السرداب والارضي','a:0:{}',3,'2022-02-27 13:15:15','2022-02-27 13:15:15',86),(1077,'_ البدء في اعمال لنجارة سقف الدور الارضي','a:0:{}',3,'2022-02-27 13:15:56','2022-02-27 13:15:56',73),(1078,'-جاري اعمال تجهيز الارضية الدور الاول  لتركيب السيراميك \r\n- جاري اعمال السيراميك لحوائط الحمامات والمطابخ','a:0:{}',3,'2022-02-27 13:16:23','2022-02-27 13:16:23',74),(1079,'- البدء في اعمال نجارة سقف الثاني \r\n- جاري اعمال مباني الدور الارضي','a:0:{}',3,'2022-02-27 13:16:43','2022-02-27 13:16:43',75),(1080,'_ التجهيز لصب الرقاب','a:0:{}',3,'2022-02-27 13:17:07','2022-02-27 13:17:07',83),(1081,'_ التجهيز لصب سقف الدور الارضي','a:0:{}',3,'2022-02-27 13:17:32','2022-02-27 13:17:32',112),(1082,'التجهيز لصب الدور الارضي','a:0:{}',3,'2022-02-27 13:17:45','2022-02-27 13:17:45',88),(1083,'البدء بأعمال الصبغ النهائي..','a:0:{}',3,'2022-02-27 13:21:02','2022-02-27 13:21:02',158),(1084,'الانتهاء من تركيب البلكات والاسوتشات .. \r\nجاري سحب معجون الاسقف الجبسوم بورد..','a:0:{}',3,'2022-02-27 13:21:36','2022-02-27 13:21:36',97),(1085,'تم نصب السقالة الخارجية الانتهاء من تركيب الحوائط  .. الانتهاء من تركيب ارضيات الدور الثاني.  .','a:0:{}',3,'2022-02-27 13:22:01','2022-02-27 13:22:01',79),(1086,'جاري اعمال المباني بالارضي والاول.. بانتظار الطابوق الابيض.. \r\nتم صب سقف بيت الدرج','a:0:{}',3,'2022-02-27 13:23:47','2022-02-27 13:23:47',76),(1087,'جاري اعمال الناعم الخارجي.. تم توريد دكتات التكييف الانتهاء من اعمال الخشن الخارجي','a:0:{}',3,'2022-02-27 13:24:23','2022-02-27 13:24:23',80),(1088,'تم تركيب القطع الصحية وتوريد الخزانات.. تم تركيب الشتر.. تم تركيب الاسبوتات الداخلية','a:0:{}',3,'2022-02-27 13:24:55','2022-02-27 13:24:55',81),(1089,'جاري صب الدور الأرضي','a:12:{i:0;s:31:\"img/reports/16459762206130.jpeg\";i:1;s:31:\"img/reports/16459762209903.jpeg\";i:2;s:31:\"img/reports/16459762201910.jpeg\";i:3;s:31:\"img/reports/16459762204960.jpeg\";i:4;s:31:\"img/reports/16459762202694.jpeg\";i:5;s:31:\"img/reports/16459762209684.jpeg\";i:6;s:31:\"img/reports/16459762201053.jpeg\";i:7;s:31:\"img/reports/16459762203567.jpeg\";i:8;s:31:\"img/reports/16459762204915.jpeg\";i:9;s:31:\"img/reports/16459762203417.jpeg\";i:10;s:31:\"img/reports/16459762205396.jpeg\";i:11;s:31:\"img/reports/16459762201779.jpeg\";}',3,'2022-02-27 17:37:00','2022-02-27 17:37:00',64),(1090,'تم اضافة صور جديدة في معرض الصور','a:0:{}',3,'2022-02-28 10:31:29','2022-02-28 10:31:29',149),(1091,'تم الانتهاء من سيراميك الحوائط متبقي مطبخ الدور الأرضي وحمامين لنقص السيراميك \r\nتم الانتهاء من ديكور الدور الأرضي.\r\nتم الانتهاء من عمل سيجما وحماية الاسوار والاسطح.','a:0:{}',3,'2022-02-28 10:32:24','2022-02-28 10:32:24',98),(1092,'تم الانتهاء من مباني الدور الأرضي.\r\nوجار العمل بمباني الدور الأول.','a:0:{}',3,'2022-02-28 10:33:50','2022-02-28 10:33:50',48),(1093,'جار العمل بحدادة سقف الدور الأول.\r\nوالصب الخميس بإذن الله.','a:0:{}',3,'2022-02-28 10:34:17','2022-02-28 10:34:17',87),(1094,'تم الانتهاء من المساح الناعم الخارجي .\r\nجار المساح بالدور الاضافي بالسطح .\r\nتم تركيب بوكسات الشتر .','a:0:{}',3,'2022-02-28 10:34:47','2022-02-28 10:34:47',128),(1095,'تم الانتهاء من تركيب ارضيات حمامات الدور الأرضي.\r\nوجار العمل بتركيب ارضيات حمامات السرداب.','a:0:{}',3,'2022-02-28 10:35:15','2022-02-28 10:35:15',105),(1096,'تم تركيب درابزين الدرج .\r\nجار تصنيع ابواب الخدمات','a:0:{}',3,'2022-02-28 10:35:49','2022-02-28 10:35:49',103),(1097,'تم أخذ منسوب من رصيف شارع الخدمه للتشييك علي منسوب الحفر.','a:0:{}',3,'2022-02-28 10:36:20','2022-02-28 10:36:20',138),(1098,'تم إضافة صور جديدة لصب سقف الدور الارضى في صور القسيمة','a:0:{}',3,'2022-02-28 16:44:51','2022-02-28 16:44:51',92),(1099,'صبه الارضيه المسلحه','a:8:{i:0;s:31:\"img/reports/16461184577134.jpeg\";i:1;s:31:\"img/reports/16461184572653.jpeg\";i:2;s:31:\"img/reports/16461184575021.jpeg\";i:3;s:31:\"img/reports/16461184572708.jpeg\";i:4;s:31:\"img/reports/16461184577415.jpeg\";i:5;s:31:\"img/reports/16461184575029.jpeg\";i:6;s:31:\"img/reports/16461184572689.jpeg\";i:7;s:31:\"img/reports/16461184577743.jpeg\";}',3,'2022-03-01 09:07:37','2022-03-01 09:07:37',149),(1100,'- تم بفضل الله صب كرسي الشنجات وغدا بدايه اعمال الشنجات','a:0:{}',3,'2022-03-02 12:57:34','2022-03-02 12:57:34',143),(1101,'قرب الانتهاء من اعمال نجاره سقف الدور الأرضي وبالتوازي أعمال الحداده','a:0:{}',3,'2022-03-02 12:58:08','2022-03-02 12:58:08',111),(1102,'تم بفضل الله صب  اعمده  الدور الثاني \r\nوتم الانتهاء  من  نجاره سقف الدور الثاني \r\nوغدا البدء ف اعمال الحديد وتم الانتهاء من دستور مباني الدور الاول','a:0:{}',3,'2022-03-02 12:59:25','2022-03-02 12:59:25',36),(1103,'الانتهاء اعمال مباني المسبح والمناهيل والمصعد \r\nوتم صب فرشه النظافه المناهيل والمصد والمسبح \r\nوغدا التجهيز لاعمال القواعد المسلحه  ان شاءالله','a:0:{}',3,'2022-03-02 13:00:02','2022-03-02 13:00:02',140),(1104,'تم بفضل الله صب القواعد المسلحه \r\nوجاري البدء ف اعمال رقاب الاعمده\r\nصب رقاب الاعمده يوم الخميس  إن شاء الله','a:0:{}',3,'2022-03-02 13:03:20','2022-03-02 13:03:20',148),(1105,'تم تحديث صور القسيمة بصور جديدة يمكنك الاطلاع عليها','a:0:{}',3,'2022-03-02 14:21:21','2022-03-02 14:21:21',58),(1106,'تم توريد متبقي الاطقم الصحية','a:0:{}',3,'2022-03-02 17:15:40','2022-03-02 17:15:40',71),(1107,'تم الانتهاء من تركيب رخام الدرج \r\nتم عمل علام فتحات التكييف بالديكور','a:0:{}',3,'2022-03-02 17:16:23','2022-03-02 17:16:23',72),(1108,'تم الانتهاء من سحب سكنتين معجون \r\nتم الانتهاء من معجون الديكور','a:0:{}',3,'2022-03-02 17:16:48','2022-03-02 17:16:48',70),(1109,'تم اعتماد فتحات الاضاءة بالديكور وتم عمل علامات فى الديكور\r\nتم نزول الخزانات \r\nتم تركيب ابواب الاسوار \r\nتم رفع قياسات الابواب الرئيسية والخدمات وجارى التصنيع','a:0:{}',3,'2022-03-02 17:17:27','2022-03-02 17:17:27',69),(1110,'تم الانتهاء من اعمال التكسير وتركيب البوكسات الدور الارضى والاول','a:0:{}',3,'2022-03-02 17:17:56','2022-03-02 17:17:56',67),(1111,'جارى تركيب دكتات التكييف\r\nجارى الانتهاء من صبغ الحماية','a:0:{}',3,'2022-03-02 17:18:23','2022-03-02 17:18:23',66),(1112,'تم نزول السيجما ٣ مم وفى انتظار الاستبدال بسيجما ١.٥ مم \r\nتم تركيب دكتات التكييف \r\nجارى سحب الوايرات','a:0:{}',3,'2022-03-02 17:19:00','2022-03-02 17:19:00',65),(1113,'تم الانتهاء من تمديدات التغذية والصرف للدور الارضى وتم فحص الشبكة \r\nتم الانتهاء من تمديدات الكهرباء وتركيب البوكسات والديبيهات\r\nجارى اعمال التسكيرات','a:0:{}',3,'2022-03-02 17:19:29','2022-03-02 17:19:29',68),(1114,'تم الانتهاء من اعمال دفان القواعد والرقاب \r\nوتم حجز خرسانه كرسى الشناج','a:0:{}',3,'2022-03-02 17:19:56','2022-03-02 17:19:56',122),(1115,'جاري أعمال النجاره والحداده لسقف الدور الأول .','a:0:{}',3,'2022-03-02 17:21:03','2022-03-02 17:21:03',63),(1116,'-  تم الانتهاء من صب الأرضية وجاري اعمال اعمده الدور الأرضي .','a:0:{}',3,'2022-03-02 17:21:48','2022-03-02 17:21:48',149),(1117,'تم الانتهاء من مساح حائط الجار وسوف يتم الابتداء بالعازل للارضيات.','a:0:{}',3,'2022-03-02 17:22:20','2022-03-02 17:22:20',119),(1118,'تم الانتهاء من أعمال الحداده للبشه','a:0:{}',3,'2022-03-02 17:22:50','2022-03-02 17:22:50',61),(1119,'تم صب فرشه النظافة وتم  البدء في أعمال النجاره  للقواعد','a:0:{}',3,'2022-03-02 17:23:18','2022-03-02 17:23:18',147),(1120,'✅ تم صب الرقاب','a:0:{}',3,'2022-03-03 13:16:25','2022-03-03 13:16:25',83),(1121,'صب ارضية','a:12:{i:0;s:31:\"img/reports/16463268489171.jpeg\";i:1;s:31:\"img/reports/16463268481145.jpeg\";i:2;s:31:\"img/reports/16463268487709.jpeg\";i:3;s:31:\"img/reports/16463268481144.jpeg\";i:4;s:31:\"img/reports/16463268488601.jpeg\";i:5;s:31:\"img/reports/16463268482723.jpeg\";i:6;s:31:\"img/reports/16463268483326.jpeg\";i:7;s:31:\"img/reports/16463268485690.jpeg\";i:8;s:31:\"img/reports/16463268485378.jpeg\";i:9;s:31:\"img/reports/16463268488131.jpeg\";i:10;s:31:\"img/reports/16463268481392.jpeg\";i:11;s:31:\"img/reports/16463268481812.jpeg\";}',3,'2022-03-03 19:00:48','2022-03-03 19:00:48',118),(1122,'4','a:0:{}',3,'2022-03-05 18:57:14','2022-03-05 18:57:14',152),(1123,'تم أضافة اعتماد جديد\r\nومخططات جديدة','a:0:{}',3,'2022-03-05 19:31:56','2022-03-05 19:32:08',122),(1124,'- تم الانتهاء من عمل المساح الداخلي الخشن.\r\n- تم الانتهاء من المساح الخارجي الخشن.\r\n- تم البدء بعمل المساح الناعم الخارجي بواجهة البحر بعد الانتهاء من واجهتين الشارع و الجار.','a:0:{}',3,'2022-03-05 20:06:52','2022-03-05 20:06:52',142),(1125,'- تم الانتهاء من أعمال الديكور.\r\n- تم الانتهاء من عمل مساح الأرضيات.\r\n- تم الانتهاء من تركيب سيراميك الأرضيات بالدور الثاني.\r\n- جاري تركيب سيراميك الأرضيات بالدور الأول.\r\n- جاري عمل مساح الدرج.','a:0:{}',3,'2022-03-05 20:08:08','2022-03-05 20:08:08',126),(1126,'- تم الانتهاء من أعمال الديكور.\r\n- تم الانتهاء من عمل مساح الأرضيات.\r\n- تم الانتهاء من تركيب سيراميك الأرضيات داخل القسيمة.\r\n- تم الانتهاء من تركيب سيراميك الدرج.','a:0:{}',3,'2022-03-05 20:08:27','2022-03-05 20:08:27',131),(1127,'- تم الانتهاء من أعمال الديكور.\r\n- تم الانتهاء من أعمال مساح الأرضيات بالسطح و الدور الثاني.\r\n- تم الانتهاء من تركيب السيراميك بالسطح.\r\n- جاري تركيب سيراميك الأرضيات بالدور الثاني.','a:0:{}',3,'2022-03-05 20:09:39','2022-03-05 20:09:39',127),(1128,'- جاري عمل سكينتين المعجون الثالثة و الرابعة.\r\n- تم الانتهاء من تركيب سيراميك الأرضيات و الدرج.','a:0:{}',3,'2022-03-05 20:10:03','2022-03-05 20:10:03',125),(1129,'- تم تنظيف القسيمة من الداخل و الانتهاء جميع الأعمال عدا تركيب دفيوزرات التكييف.\r\n- تم صب السكريد بالحوش الخارجي.','a:0:{}',3,'2022-03-05 20:10:30','2022-03-05 20:10:30',133),(1130,'صب اعمدة الدور الثاني','a:7:{i:0;s:31:\"img/reports/16465051742373.jpeg\";i:1;s:31:\"img/reports/16465051749182.jpeg\";i:2;s:31:\"img/reports/16465051744812.jpeg\";i:3;s:31:\"img/reports/16465051741223.jpeg\";i:4;s:31:\"img/reports/16465051747839.jpeg\";i:5;s:31:\"img/reports/16465051745542.jpeg\";i:6;s:31:\"img/reports/16465051745455.jpeg\";}',3,'2022-03-05 20:32:54','2022-03-05 20:32:54',62),(1131,'-تم الإنتهاء من عمل نجارة الدور الثاني. \r\n-تم تعليم فتحات التكييف \r\n-تم حجز الخرسانة ليوم الأربعاء','a:0:{}',3,'2022-03-05 20:33:34','2022-03-05 20:33:34',58),(1132,'-تم فك الشناج. \r\n-تم الإنتهاء من اعمال الدفان. \r\n-تم صب الأرضية بكمية ٥٢ م٣\r\n-تم الإنتهاء من اعمال نجارة الاعمدة','a:0:{}',3,'2022-03-05 20:34:03','2022-03-05 20:34:03',118),(1133,'-تم الإنتهاء من عمل  نجارة اعمدة الدور الثاني.\r\n-تم الإنتهاء من اعمال حدادة الدور الثاني وتم التكسير. \r\n-تم صب الأعمدة بكمية ١١ م٣','a:0:{}',3,'2022-03-05 20:34:31','2022-03-05 20:34:31',62),(1134,'-إستمرار اعمال المساح الخشن للدور الثاني. \r\n\r\n\r\nالصحي\r\n-تم  استكمال اعمال المجاري بعد العازل.','a:0:{}',3,'2022-03-05 20:35:02','2022-03-05 20:35:02',46),(1135,'-تم صب الدور الأرضي بكمية ٩٠ م٣. \r\n-تم فك الدواير. \r\n-تم عمل نجارة وحدادة الاعمدة للدور الاول.','a:0:{}',3,'2022-03-05 20:35:28','2022-03-05 20:35:28',64),(1136,'#جاري تركيب دكتات المكاين الخارجيه لحين نزولها. \r\n\r\n#تم عمل التسويه','a:0:{}',3,'2022-03-05 21:15:43','2022-03-05 21:15:43',99),(1137,'#جاري أعمال الصبغ تشطيب القسيمه.','a:0:{}',3,'2022-03-05 21:16:14','2022-03-05 21:16:14',101),(1138,'#تم الانتهاء من أعمال المساح  بالسرداب. \r\n# جاري أستكمال أعمال الديكور ف الحمامات والمطابخ. \r\n#جاري تمديد الصحي للمغسله بالسرداب. \r\n#تم عمل مساح فرفيس للدرج الخدمي والشرفي لحد الدور الأرضي.','a:0:{}',3,'2022-03-05 21:16:43','2022-03-05 21:16:43',104),(1139,'#تم الانتهاء من تكسير وتمديد بايبات الكهرباء وجاري أعمال تمديد الواجهات. \r\n#جاري أعمال التسكيرات لدق الشبك داخلي.','a:0:{}',3,'2022-03-05 21:17:06','2022-03-05 21:17:06',117),(1140,'#تم الانتهاء من أعمال المساح الداخلي. \r\n#تم الانتهاء من عمل المساح الناعم الخارجي. \r\n#جاري عمل المساح الناعم الداخلي. \r\n#جاري عمل عرض سعر للصبغ.','a:0:{}',3,'2022-03-05 21:17:40','2022-03-05 21:17:40',121),(1141,'#تم الانتهاء من تمديدات التغذيه والمجاري للارضي.','a:0:{}',3,'2022-03-05 21:18:03','2022-03-05 21:18:03',90),(1142,'#جاري تمديد بايبات وبانتظار سحب الوايرات \r\n#تم عمل عينات الصبغ \r\n#تم عمل حف وأساس وعمل ١ سكينه معجون وجاري العمل ف السكينه الثانيه وسيتم عمل الثالثه\r\n#جاري تعديل جزء في الواجهه وعمل بروز بها  وتم بناء السور الخارجي وتم الطرطشه.','a:0:{}',3,'2022-03-05 21:19:35','2022-03-05 21:19:35',55),(1143,'#تم صب  الارضيه وتسليم حداده  اعمده الأرضي والصب الثلاثاء','a:0:{}',3,'2022-03-05 21:20:01','2022-03-05 21:20:01',94),(1144,'تمت اعمال صب اعمده الارضي وتم الفك \r\nوتم فك سقف السرداب \r\nوجاري عمل مخطط انشائي السندره لعمل النجاره','a:0:{}',3,'2022-03-05 21:28:16','2022-03-05 21:28:16',51),(1145,'جاري اعمال نجارة سقف الثاني علوي','a:0:{}',3,'2022-03-05 21:28:41','2022-03-05 21:28:41',107),(1146,'تمت اعمال صب السندره الدور الارضي والسلم','a:0:{}',3,'2022-03-05 21:29:12','2022-03-05 21:29:12',47),(1147,'تم تركيب ابواب السور \r\nتم توريد الاطقم الصحيه والصفايات \r\nجاري تصنيع الابواب الخارجيه \r\nتمت اعمال كهربا البلاكات وسويتشات وبريكرات','a:0:{}',3,'2022-03-05 21:29:43','2022-03-05 21:29:57',135),(1148,'جاري اعمال تركيب الديكور وجاري اعمال مساح لسيراميك الطوف','a:0:{}',3,'2022-03-05 21:30:26','2022-03-05 21:30:26',113),(1149,'تم رفع قياسات الابواب الخارجيه \r\nو جاري قص رخام ابواب المصعد \r\nتم استكمال تقفيل ديكور الحمامات \r\nجاري اختيار الدرابزين','a:0:{}',3,'2022-03-05 21:31:04','2022-03-05 21:31:04',134),(1150,'جاري اعمال نجارة سقف السرداب','a:0:{}',3,'2022-03-05 21:31:31','2022-03-05 21:31:31',89),(1151,'جاري اعمال عازل طربال','a:0:{}',3,'2022-03-05 21:31:58','2022-03-05 21:31:58',137),(1152,'_  تم الانتهاء من أعمال النجاره  لسقف الدور الأول','a:0:{}',3,'2022-03-05 21:32:26','2022-03-05 21:32:26',63),(1153,'-  تم الانتهاء اعمال اعمده الدور الأرضي  \r\nسوف يتم الصبه غدا.','a:0:{}',3,'2022-03-05 21:33:02','2022-03-05 21:33:02',149),(1154,'تم الانتهاء من أعمال الحداده للبشه','a:0:{}',3,'2022-03-05 21:34:35','2022-03-05 21:34:35',61),(1155,'تم صب فرشه النظافة تم الانتهاء من  أعمال النجاره  للقواعد سوف يتم البداء في اعمال الحداده.','a:0:{}',3,'2022-03-05 21:35:12','2022-03-05 21:35:12',147),(1156,'الانتهاء من اعمال النجاره والحداده للشنجات وغدا الصب ان شاءالله','a:0:{}',3,'2022-03-06 00:43:44','2022-03-06 00:43:44',143),(1157,'-تم الانتهاء من  اعمال نجاره سقف الدور الأرضي وغدا بدايه اعمال الحداده ان شاء الله','a:0:{}',3,'2022-03-06 00:44:15','2022-03-06 00:44:15',111),(1158,'-  تم  الانتهاء  من  نجاره وحداده سقف الدور الثاني والصب ٣/٧ ان شاءالله','a:0:{}',3,'2022-03-06 00:44:47','2022-03-06 00:44:47',36),(1159,'تم صب فرشه النظافه المناهيل والمصد والمسبح \r\nوجاري اعمال الحداده للقواعد','a:0:{}',3,'2022-03-06 00:45:20','2022-03-06 00:45:20',140),(1160,'_تم بفضل الله صب رقاب الاعمده  وبدايه اعمال العزل غدا  إن شاء الله','a:0:{}',3,'2022-03-06 00:46:12','2022-03-06 00:46:12',148),(1161,'- تم الانتهاء اعمال المباني الدور الارضي والواجهات بنسبه ٩٩ و الانتهاء  اعمال المباني ف الدور الاول \r\n- الانتهاء من اعمال تم صب  اعمده بيت الدرج    \r\nوغدا بدايه فك خشب  الدور الثاني','a:0:{}',3,'2022-03-06 00:46:51','2022-03-06 00:46:51',42),(1162,'مساح خارجي\r\nتم الانتهاء من عمل السيجما \r\nوتركيب الحجر الخارجي \r\n\r\nسيراميك \r\nتم الانتهاء من تركيب سيراميك الحوائط والشربته\r\nتم الانتهاء من تركيب سيراميك الاول والثاني والسطح \r\nوجاري تركيب الارضي وجاري مساح السرداب \r\n\r\nكهرباء\r\nتم الانتهاء من سحب الويرات\r\n\r\nصبغ\r\nتم الانتهاء من عمل سكنتين معجون\r\n\r\nديكور\r\nتم الانتهاء من اعمال الديكور \r\n\r\nوتم الانتهاء من عمل جبسبورد الحمامات \r\nتم الانتهاء من تفتيح الاسبوتات','a:0:{}',3,'2022-03-06 10:45:45','2022-03-06 10:45:45',96),(1163,'مساح\r\nخارجي \r\nتم الانتهاءمن عمل السيجما والحمايه \r\nباقي الاسوار بعد الانتهاء من تركيب جميع السيراميك الاحواش\r\n\r\nسيراميك\r\nتم الانتهاء من تركيب الحوائط \r\nتم الانتهاء من تركيب  ارضيه الارضي الاول  والثاني والسطح والسرداب والدرج \r\nباقي بعض المرمات لوجود نقص ف السيراميك\r\n\r\n\r\nديكور\r\nتم الانتهاء من اعمال الديكور وتم  تفتيح الاسبوتات وتم طلب عمل مخطط الكهرباء\r\n\r\nكهرباء\r\nتم  حصر البلاكات والسوتشات والاسبوتات \r\n\r\nصبغ\r\nتم الانتهاء من عمل ٢ سكينه معجون\r\n\r\nالومنيوم\r\nتم توريد الالومنيوم وجاري التركيب \r\n\r\n\r\n*ابواب داخليه وخارجيه *\r\nتم رفع المقاسات','a:0:{}',3,'2022-03-06 10:47:18','2022-03-06 10:47:18',120),(1164,'- مساح داخلي\r\nتم الانتهاء من المساح الناعم\r\n\r\nخارجي\r\n⁩تم الانتهاء من عمل السيجما والحمايه وتم فك السقاله\r\n\r\nكهرباء\r\nتم الانتهاء من سحب ويرات وتم سحب الكبل الفرعي الثاني \r\n\r\nسيراميك\r\nتم الانتهاء من تركيب حوائط السيراميك باقي الحمام الماستر \r\nوجاري الترتيب لتركيب سيراميك الارضيه بعد تركيب عازل الصوت\r\n\r\nديكور\r\nتم الانتهاء من تركيب الدور الاول \r\nتم الانتهاء من تركيب شقه بالدور الثاني \r\nوجاري العمل بالشقه الثانيه بالدور الثاني \r\nتم الانتهاء من تركيب ٨٠٪؜ من الدور الارضي والباقي بعد تركيب المخفي من التكييف \r\nتم تركيب ٥٠٪؜ من السرداب \r\n\r\nصبغ\r\nتم الانتهاء من عمل المعجون \r\n‏','a:0:{}',3,'2022-03-06 10:48:19','2022-03-06 10:48:19',115),(1165,'مساح داخلي\r\nتم الانتهاء من المساح الخشن الداخلي والناعم \r\n\r\nخارجي\r\nتم الانتهاء من السيجما والحمايه  \r\n\r\nكهرباء\r\nتم الانتهاء من سحب  الويرات\r\n\r\nسيراميك\r\nتم الانتهاء من تركيب رخام السطح والثاني و الاول وباقي النعلات \r\nتم تركيب سيراميك الحوائط باقي حمام بالارضي وجاري تركيب النعلات\r\n\r\nصبغ\r\nتم الانتهاء من عمل سكنتين معجون','a:0:{}',3,'2022-03-06 10:48:56','2022-03-06 10:48:56',108),(1166,'تم الانتهاء من حداد اعمده بيت الدرج ومتوقفه علي الاستثناء في ارتفاع الدور\r\nتم الانتهاء من مباني السرداب \r\nجاري مباني الارضي \r\nجاري عمل الدستور بالدور الاول','a:0:{}',3,'2022-03-06 10:50:32','2022-03-06 10:50:32',86),(1167,'جاري اعمال نجارة اعمدة الدور الارضي','a:0:{}',3,'2022-03-06 10:50:58','2022-03-06 10:50:58',95),(1168,'-جاري اعمال نجارة سقف الدور الاول','a:0:{}',3,'2022-03-06 10:51:22','2022-03-06 10:51:22',114),(1169,'✅ تم الانتهاء من نجارة سقف الدور الارضي \r\n\r\n 🔄 جاري اعمال حدادة  سقف الدور الارضي','a:0:{}',3,'2022-03-06 10:52:32','2022-03-06 10:52:32',39),(1170,'✅ تم صب الشناج','a:0:{}',3,'2022-03-06 10:52:57','2022-03-06 10:52:57',35),(1171,'✅  تم الانتهاء من اعمال نجارة سقف الدور الاول \r\n🔄 جاري اعمال حدادة  سقف الدور الاول \r\n✅ تم اعتماد دستور مباني السرداب والدور الارضي  \r\n🔄 جاري اعمال مباني السرداب والدور الارضي','a:0:{}',3,'2022-03-06 10:53:43','2022-03-06 10:53:43',33),(1172,'✅  تم الانتهاء من اعمال نجارة سقف الدور الارضي \r\n\r\n🔄 جاري اعمال حدادة سقف الدور الارضي','a:0:{}',3,'2022-03-06 10:54:16','2022-03-06 10:54:16',91),(1173,'✅ تم الانتهاء تركيب سيراميك بالدور الاول وشقه السطح . \r\n🔄 جارى الانتهاء من تركيب سيراميك الدور الارضى.\r\n✅ تم الانتهاء من تقفيل الديكور للمكاين الداخلية \r\n✅ تم الانتهاء من تفتيح اماكن الاسبوتات والدفيوزرات \r\n✅ تم الانتهاء من  تركيب سيراميك  حوائط الحمامات والمطابخ للدور الارضى والاول والسطح\r\n✅ تم الانتهاء من اعمال  التهويه\r\n✅ تم الانتهاء من حف وسحب سكنتين معجون للطوف \r\n✅ تم الانتهاء من توصيل  المكائن الداخلية \r\n✅ تم الانتهاء من اعمال التكيف الجانبي للصالة والديوانية.وتقفيل الديكور \r\n✅ تم  رفع مقاسات درايش الالمونيوم','a:0:{}',3,'2022-03-06 10:55:43','2022-03-06 10:55:43',43),(1174,'✅ تم الانتهاء من مساح نام خارجى \r\n✅ تم من الانتهاء اعمال مساح ناعم داخلى .\r\n🔄 ف انتظار نزول السجما والاساس \r\n✅ تم الانتهاء من خشن داخلى بالكامل \r\n🔄 جارى تركيب الحجر الخارجى بالواجهة','a:0:{}',3,'2022-03-06 10:56:36','2022-03-06 10:56:36',38),(1175,'🔄 جارى الانتهاء من اعمال الطرطشة الخارجية .\r\n✅ تم الانتهاء من مساح خشن للدور الارضى والاول \r\n✅ تم الانتهاء من صب فوم للحمامات \r\n✅ تم الانتهاء من  اعمال التسكيرات ودق شبك داخلى . \r\n✅ تم الانتهاء من حرق طربال للحمامات وتم فحصها \r\n✅ تم الانتهاء من اعمال تاسيس الكهرباء \r\n✅ تم الانتهاء من اعمال الشبكة المعلقة \r\n✅ تم الانتهاء من اعمال تمديد الصرف للدور الارضى والدور الاول \r\n✅ تم الانتهاء من تمديد بابيات النحاس \r\n✅ تم الانتهاء من تاسيس الترومستات','a:0:{}',3,'2022-03-06 10:57:46','2022-03-06 10:57:46',44),(1176,'🔄 جارى الانتهاء من تاسيس اعمال الكهرباء والصحى \r\n🔄 جارى تعديل طوفة بالدور الاول والثانى','a:0:{}',3,'2022-03-06 10:58:35','2022-03-06 10:58:35',40),(1177,'✅ تم الانتهاء من صب الطبانات وتنظيف الموقوع بالكامل \r\n🔄 باكر الانتهاء من مبانى السنادر وتسليم القسيمه هيكل باذن لله','a:0:{}',3,'2022-03-06 10:59:31','2022-03-06 10:59:31',37),(1178,'✅ تم صب سقف بيت الدرج \r\n🔄 جارى الانتهاء من اعمال بناء الدور الثانى \r\n🔄 جارى الانتهاء من اعمال بناء الدور الاول \r\n✅ تم الانتهاء من مبانى الدور الارضى \r\n✅ تم الانتهاء من  اعمال بناء القبو','a:0:{}',3,'2022-03-06 11:00:20','2022-03-06 11:00:20',34),(1179,'* تم الانتهاء من اعمال حداده اعمده بيت الدرج \r\n* تم الانتهاء من صب اعمده بيت الدرج','a:0:{}',3,'2022-03-06 11:09:09','2022-03-06 11:09:09',110),(1180,'* تم الانتهاء من دفان الطبقة الاول ودحلها .\r\n* تم الانتهاء من دفان الطبقة الثانية اليوم وباكر دحلها باذن لله.','a:0:{}',3,'2022-03-06 11:09:48','2022-03-06 11:09:48',151),(1181,'* تم الانتهاء من صب سقف الدور الارضى\r\n* تم الانتهاء من اعمال حداده اعمده الدور الاول \r\n* تم اليوم الانتهاء من صب اعمده الدور الاول','a:0:{}',3,'2022-03-06 11:10:20','2022-03-06 11:10:20',92),(1182,'الانتهاء من تركيب البلكات والاسوتشات .. \r\nالانتهاء من سحب معجون الاسقف الجبسوم بورد مع الصبغ عدد واحد وجه..','a:0:{}',3,'2022-03-06 11:11:49','2022-03-06 11:11:49',97),(1183,'جاري اعمال السيجما الخارجية ..\r\n\r\n جاري تركيب ارضيات الاول.  .','a:0:{}',3,'2022-03-06 11:12:15','2022-03-06 11:12:15',79),(1184,'جاري اعمال المباني بالارضي والاول.. \r\n\r\nتم صب سقف بيت الدرج','a:0:{}',3,'2022-03-06 11:12:46','2022-03-06 11:12:46',76),(1185,'الانتهاء من اعمال الناعم الخارجي.. جاري تركيب دكتات التكييف','a:0:{}',3,'2022-03-06 11:13:24','2022-03-06 11:13:24',80),(1186,'تم تركيب القطع الصحية وتوريد الخزانات.. \r\nتم تركيب الشتر.. تم تركيب الاسبوتات الداخلية\r\nتم تشغيل التكييف عدا عدد ٢ ماكينة بانتظار توريدهم .. \r\nتم سحب السكينة الثالثة والرابعة وصبغ الاسقف','a:0:{}',3,'2022-03-06 11:14:16','2022-03-06 11:14:16',81),(1187,'_ الانتهاء  من اعمال لنجارة سقف الدور الارضي\r\n_ البدء في اعمال الحدادة','a:0:{}',3,'2022-03-06 11:14:41','2022-03-06 11:14:41',73),(1188,'-تم الانتهاء من تركيب سيراميك الارضيات الدور الاول \r\n- جاري اعمال السيراميك الارضيات للدور الثاني','a:0:{}',3,'2022-03-06 11:15:06','2022-03-06 11:15:06',74),(1189,'- تم الانتهاء  من  اعمال نجارة وحدادة سقف الثاني \r\n- جاري التجهيز للصبة','a:0:{}',3,'2022-03-06 11:15:26','2022-03-06 11:15:26',75),(1190,'_ جاري بناء قصية الردم\r\n_ التجهيز لاعمال الدفان','a:0:{}',3,'2022-03-06 11:15:54','2022-03-06 11:15:54',83),(1191,'_ تم  صب سقف الدور الارضي\r\n_جاري اعمال النجارة والحداده لعمدان الدور الارضي','a:0:{}',3,'2022-03-06 11:16:39','2022-03-06 11:16:39',112),(1192,'_ تم صب سقف  الدور الارضي\r\n_ جاري التجهيز لاعمال النجارة والحدادة لعمدان الدور الاول','a:0:{}',3,'2022-03-06 11:17:02','2022-03-06 11:17:02',88),(1193,'جار أعمال مساح الارضيات.\r\nتم الانتهاء من أعمال تركيب الديكور .','a:0:{}',3,'2022-03-06 11:17:22','2022-03-06 11:17:22',98),(1194,'تم الانتهاء من مباني الدور الاول .\r\nجار العمل بمباني السطح.\r\nجار تنظيف الدور الثاني لتجهيزه لأعمال المباني .','a:0:{}',3,'2022-03-06 11:17:52','2022-03-06 11:17:52',48),(1195,'تم الانتهاء من أعمال حدادة السقف .\r\nالصب بعد غد بإذن الله.','a:0:{}',3,'2022-03-06 11:18:23','2022-03-06 11:18:23',87),(1196,'تم الانتهاء من أعمال مساح السطح وجار العمل بالأساس بالواجهات.','a:0:{}',3,'2022-03-06 11:18:54','2022-03-06 11:18:54',128),(1197,'تم الانتهاء من تنظيف الدور الثاني وتجهيزه لأعمال العازل الصوتي .\r\nجار اعمال تركيب الديكور بالدور الأرضي والأول.','a:0:{}',3,'2022-03-06 11:19:23','2022-03-06 11:19:23',105),(1198,'تم نزول اغراض الصبغ وغدا بدء الأعمال بإذن الله.','a:0:{}',3,'2022-03-06 11:20:09','2022-03-06 11:20:09',103),(1199,'تم صب طبقة النظافة العاديه .','a:0:{}',3,'2022-03-06 11:20:29','2022-03-06 11:20:29',138),(1200,'تم اضافة صور جديدة في صور القسيمة','a:0:{}',3,'2022-03-06 11:25:36','2022-03-06 11:25:36',148),(1201,'تعديل رخام الدرج الشرفي ( الاضاءة المخفية ) \r\n\r\nتم عمل فتحات كوور لتمديد كابل الكهرباء الرئيسي للقسيمة \r\nجاري تركيب جرانيت الاحواش والمداخل\r\nجاري اعمال تركيب رخام الدرج الشرفي','a:0:{}',3,'2022-03-06 14:42:19','2022-03-06 14:42:19',57),(1202,'تم الانتهاء من تركيب كافة سيراميك ارضيات القسيمة \r\nتم الانتهاء من تركيب رخام الدرج\r\nجاري اعمال عازل المسبح\r\nتم توريد اغراض المصعد وجاري التجهيز لتركيبها\r\nتم الانتهاء من كافة اعمال الديكور والتعديلات \r\nتم توريد سيراميك الاحواش والاسطح وجاري الاستعداد لتركيبه\r\nجاري توريد وتركيب الديفيوزرات وفتحات الراجع\r\nتم الانتهاء من اعمال تركيب مكاين التهوية المركزية ودكتاتها وتم توريد شترات التهوية على الواجهات الجانبية وتركيبها\r\nتم الانتهاء من كافة اعمال السيجما والحماية وفك السقالة لل ٣ واجهات الجانبية\r\nجاري اعمال السان ماركو في الواجهة الرئيسية','a:0:{}',3,'2022-03-06 14:45:32','2022-03-06 14:45:32',56),(1203,'تم الانتهاء من صب حوائط السرداب ٧٢م٣ مع اضافة مايكروسيلكا \r\nجاري العمل في نجارة سقف السرداب','a:0:{}',3,'2022-03-06 20:52:05','2022-03-06 20:52:05',117),(1204,'جاري اعمال تمديد بايبات الترموستات والدرين والغاز للتكييف','a:0:{}',3,'2022-03-06 20:52:40','2022-03-06 20:52:40',129),(1205,'جاري اعمال الحفر في القسيمة','a:0:{}',3,'2022-03-06 20:53:33','2022-03-06 20:53:33',155),(1206,'تم اضافة صور جديدة في صور القسيمة','a:0:{}',3,'2022-03-06 20:58:18','2022-03-06 20:58:18',143),(1207,'تم اضافة صور جديدة ل صب اعمدة الدور الاول','a:0:{}',3,'2022-03-07 10:56:36','2022-03-07 10:56:36',64),(1208,'تم اضافة صور جديدة في صور القسيمة','a:0:{}',3,'2022-03-07 10:57:35','2022-03-07 10:57:35',74),(1209,'تم اضافة صور جديدة ل اعمدة الارضي \r\nيرجى تصفح صور القسيمة','a:0:{}',3,'2022-03-08 21:38:16','2022-03-08 21:38:16',118),(1210,'تم الانتهاء من تركيب المغاسل  \r\nفى انتظار نزول متبقي الإضاءة','a:0:{}',3,'2022-03-08 22:31:20','2022-03-08 22:31:20',71),(1211,'تم تركيب ابواب الاسوار وتم نزول سلم السطح  \r\nتم قص فتحات الاضاءة وفتحات التكييف','a:0:{}',3,'2022-03-08 22:31:58','2022-03-08 22:31:58',72),(1212,'تم الانتهاء من تركيب رخام الدرج','a:0:{}',3,'2022-03-08 22:32:22','2022-03-08 22:32:22',70),(1213,'جارى استكمال قص فتحات الاضاءة بالديكور وفتحات التكييف \r\nجارى استكمال سحب سكينة المعجون الثالثة','a:0:{}',3,'2022-03-08 22:32:50','2022-03-08 22:32:50',69),(1214,'تم الانتهاء من اعمال التكسير وتركيب البوكسات الدور الارضى والاول','a:0:{}',3,'2022-03-08 22:33:19','2022-03-08 22:33:19',67),(1215,'تم الانتهاء من تركيب دكتات التكييف\r\nتم الانتهاء من صبغ الحماية','a:0:{}',3,'2022-03-08 22:33:49','2022-03-08 22:33:49',66),(1216,'جارى اعمال السيجما بالواجهات \r\nتم تركيب دكتات التكييف \r\nجارى استكمال سحب الوايرات','a:0:{}',3,'2022-03-08 22:34:13','2022-03-08 22:34:13',65),(1217,'تم الانتهاء من اعمال الطرطشة الداخلية وجارى تركيب الزوايا \r\nتم الانتهاء من اعمال نجارة القواعد للمسطحات الجديدة','a:0:{}',3,'2022-03-08 22:34:40','2022-03-08 22:34:40',68),(1218,'جارى استكمال اعمال نجارة وحدادة الشناجات','a:0:{}',3,'2022-03-08 22:34:58','2022-03-08 22:34:58',122),(1219,'- تم الانتهاء من عمل المساح الداخلي الخشن.\r\n- تم الانتهاء من المساح الخارجي الخشن.\r\n- جاري عمل المساح الناعم الخارجي.','a:0:{}',3,'2022-03-08 22:35:27','2022-03-08 22:35:27',142),(1220,'- تم الانتهاء من أعمال الديكور.\r\n- تم الانتهاء من عمل مساح الأرضيات.\r\n- تم الانتهاء من تركيب سيراميك الأرضيات بالدور الثاني و الأول\r\n- جاري تركيب سيراميك الأرضيات بالدور الأرضي.\r\n- جاري عمل مساح الدرج.\r\n- تم صب جورة المصعد لمنسوب 120 سم و جاري تركيب قطاعات الحديد الخاصة المصعد.','a:0:{}',3,'2022-03-08 22:36:22','2022-03-08 22:36:22',126),(1221,'- تم الانتهاء من أعمال الديكور.\r\n- تم الانتهاء من عمل مساح الأرضيات.\r\n- تم الانتهاء من تركيب سيراميك الأرضيات داخل القسيمة.\r\n- تم الانتهاء من تركيب سيراميك الدرج.\r\n- جاري عمل المساح الخارجي بالممرات و الحوش.\r\n- تم صب جورة المصعد لمنسوب 120 سم و جاري تركيب قطاعات الحديد الخاصة المصعد.','a:0:{}',3,'2022-03-08 22:36:50','2022-03-08 22:36:50',131),(1222,'- تم الانتهاء من أعمال الديكور.\r\n- تم الانتهاء من أعمال مساح الأرضيات بالسطح و الدور الثاني.\r\n- تم الانتهاء من تركيب السيراميك بالسطح.\r\n- تم الانتهاء من مساح الأرضيات بالدور الأول.\r\n- جاري تركيب سيراميك الأرضيات بالدور الثاني و الأول.','a:0:{}',3,'2022-03-08 22:37:21','2022-03-08 22:37:21',127),(1223,'- تم الانتهاء من عمل سكينة المعجون  الثالثة.\r\n- تم الانتهاء من تركيب سيراميك الأرضيات و الدرج.','a:0:{}',3,'2022-03-08 22:37:43','2022-03-08 22:37:43',125),(1224,'- تم تنظيف القسيمة من الداخل و انتهاء جميع الأعمال عدا تركيب دفيوزرات التكييف.\r\n- تم صب السكريد بالحوش الخارجي.','a:0:{}',3,'2022-03-08 22:38:23','2022-03-08 22:38:23',133),(1225,'تم بفضل الله الانتهاء صب الشنجات \r\nوالانتهاء من اعمال عزل الشناج \r\nوغدا الدفان  ان شاءالله','a:0:{}',3,'2022-03-08 22:39:05','2022-03-08 22:39:05',143),(1226,'-تم الانتهاء من  اعمال نجاره سقف الدور الأرضي \r\nوقرب الانتهاء  اعمال الحداده ان شاء الله','a:0:{}',3,'2022-03-08 22:39:29','2022-03-08 22:39:29',111),(1227,'تم  صب  سقف الدور الثاني \r\nوغدا بدايه اعمال اعمده بيت الدرج ان شاء الله   \r\nوقرب الانتهاء من اعمال مباني الدور الاول','a:0:{}',3,'2022-03-08 22:40:13','2022-03-08 22:40:13',36),(1228,'تم الانتهاء من  اعمال  القواعد للمسبح والمناهيل والمصعد وغدا الصب ان شاءالله','a:0:{}',3,'2022-03-08 22:40:43','2022-03-08 22:40:43',140),(1229,'✅ تم عزل رقاب الاعمده  \r\nوبدايه اعمال مباني قصه الردم غدا إن شاء الله الانتهاء وبدايه اعمال الدفان','a:0:{}',3,'2022-03-08 22:42:49','2022-03-08 22:42:49',148),(1230,'✅ تم الانتهاء اعمال المباني الدور الارضي والواجهات بنسبه ٩٩ \r\nو الانتهاء  اعمال المباني ف الدور الاول \r\n🔄 وبعد غد بدايه اعمال مباني الدور الثاني ان شاءالله \r\n✅ الانتهاء فك خشب  الدور الثاني \r\n✅ الانتهاء  اعمال نجاره  سقف بيت الدرج \r\n🔄 وغدا بدايه اعمال الحداده والصب الأحد بإذن الله','a:0:{}',3,'2022-03-08 22:44:56','2022-03-08 22:44:56',42),(1231,'-تم الإنتهاء من حدادة سقف الدور الثاني. \r\n-تم عمل سليفات المكنسة الكهربائية. \r\n-تم عمل التهوية.','a:0:{}',3,'2022-03-09 11:26:19','2022-03-09 11:26:19',58),(1232,'-تم الإنتهاء من حدادة الاعمدة للدور الأرضي. \r\n-تم تسكير الاعمدة. \r\n-تم حجز خرسانه الاعمدة ليوم الخميس ٧ صباحاً.','a:0:{}',3,'2022-03-09 11:26:49','2022-03-09 11:26:49',118),(1233,'-تم فك خشب الاعمدة للدور الثاني. \r\n-تم نظافة الدور الأرضي. \r\n-جاري التجهيز للبدء بنجارة الدور الثاني.','a:0:{}',3,'2022-03-09 11:27:13','2022-03-09 11:27:13',62),(1234,'المساح  \r\n-تم الإنتهاء مناعمال المساح الخشن للدور الثاني. \r\n-متبقي ف الدور الثاني طرطشة المطابخ بعد الإنتهاء من العازل. \r\n-جاري اعمال المساح للخشن للدرج. \r\n\r\nالصحي\r\n-تم الإنتهاء من الصحي \r\n\r\nالعازل\r\nمن باكر بدء اعمال الفوم للحمامات','a:0:{}',3,'2022-03-09 11:28:03','2022-03-09 11:28:03',46),(1235,'-تم تسكير الاعمدة \r\n-تم صب الاعمدة بكمية ١١ م٣ \r\n-تم فك الاعمدة. \r\n-جاري عمل نجارة الدور الاول','a:0:{}',3,'2022-03-09 11:28:30','2022-03-09 11:28:30',64),(1236,'⚫ مساح خارجي\r\nتم الانتهاءمن اعمال السيجما والحمايه والحجر الخارجي \r\n\r\n⚫ سيراميك \r\nتم الانتهاء من تركيب سيراميك الحوائط والشربته\r\nتم الانتهاء من تركيب سيراميك الاول والثاني والسطح والارضي \r\nوجاري مساح السرداب وجاري تركيب الروشنات\r\n\r\n\r\n⚫ صبغ\r\nتم الانتهاء من عمل سكنتين معجون\r\n\r\n⚫ ديكور\r\nتم الانتهاء من اعمال الديكور \r\nوتم الانتهاء من عمل جبسبورد الحمامات \r\nتم الانتهاء من تفتيح الاسبوتات','a:0:{}',3,'2022-03-09 11:30:03','2022-03-09 11:30:03',96),(1237,'⚫ مساح خارجي \r\nتم الانتهاءمن عمل السيجما والحمايه \r\nباقي الاسوار  \r\n\r\n⚫ سيراميك\r\nتم الانتهاء من تركيب الحوائط \r\nتم الانتهاء من تركيب  ارضيه الارضي الاول  والثاني والسطح والسرداب والدرج \r\nجاري تعديل درج السرداب \r\n\r\n⚫ ديكور\r\nتم الانتهاء من اعمال الديكور وتم  تفتيح الاسبوتات وتم طلب عمل مخطط الكهرباء\r\n\r\n⚫ كهرباء\r\nتم  حصر البلاكات والسوتشات والاسبوتات وابلاغ المالك لتوريده \r\n\r\n⚫ صبغ\r\nتم الانتهاء من عمل ٢ سكينه معجون\r\n\r\n⚫ الومنيوم\r\nتم توريد الالومنيوم وجاري التركيب','a:0:{}',3,'2022-03-09 11:34:46','2022-03-09 11:34:46',120),(1238,'⚫ مساح داخلي\r\nتم الانتهاء من المساح الناعم\r\nخارجي\r\n⁩تم الانتهاء من عمل السيجما والحمايه وتم فك السقاله\r\n\r\n⚫كهرباء\r\nتم الانتهاء من سحب ويرات\r\n \r\n⚫ سيراميك\r\nتم الانتهاء من تركيب حوائط السيراميك باقي الحمام الماستر \r\nوجاري الترتيب لتركيب سيراميك الارضيه بعد تركيب عازل الصوت\r\n\r\n⚫ ديكور\r\nتم الانتهاء من تركيب الدور الاول \r\nتم الانتهاء من تركيب شقه بالدور الثاني \r\nوجاري العمل بالشقه الثانيه بالدور الثاني \r\nتم الانتهاء من تركيب ٨٠٪؜ من الدور الارضي والباقي بعد تركيب المخفي من التكييف \r\nتم تركيب ٥٠٪؜ من السرداب \r\n\r\n⚫ صبغ\r\nتم الانتهاء من عمل المعجون','a:0:{}',3,'2022-03-09 11:37:34','2022-03-09 11:37:34',115),(1239,'⚫ مساح داخلي\r\nتم الانتهاء من المساح الخشن الداخلي والناعم \r\n\r\n⚫ خارجي\r\nتم الانتهاء من السيجما والحمايه  \r\n\r\n⚫ كهرباء\r\nتم الانتهاء من سحب  الويرات\r\n\r\n⚫ سيراميك\r\nتم الانتهاء من تركيب رخام السطح والثاني و الاول وتم تركيب نعلات السطح والثاني باقي الاول  \r\nتم تركيب سيراميك الحوائط باقي حمام بالارضي وجاري تركيب النعلات\r\n\r\n⚫ صبغ\r\nتم الانتهاء من عمل سكنتين معجون','a:0:{}',3,'2022-03-09 11:39:01','2022-03-09 11:39:01',108),(1240,'تم الانتهاء من حداد اعمده بيت الدرج \r\nتم الانتهاء من مباني السرداب \r\nتم الانتهاء من مباني الارضي \r\nجاري مباني  الدور الاول','a:0:{}',3,'2022-03-09 11:40:12','2022-03-09 11:40:12',86),(1241,'-تم الانتهاء من  اعمال حدادة  اعمدة الدور الاول \r\n\r\n\r\n- جاري اعمال تقفيل الاعمدة','a:0:{}',3,'2022-03-09 11:40:37','2022-03-09 11:40:37',95),(1242,'- جاريه اعمال نجارة سقف الدور الاول','a:0:{}',3,'2022-03-09 11:41:24','2022-03-09 11:41:24',114),(1243,'- تم الانتهاء من حدادة  سقف الدور الارضي \r\n\r\n- تم حجز خرسانة يوم السبت ان شاء الله','a:0:{}',3,'2022-03-09 11:44:53','2022-03-09 11:44:53',39),(1244,'- تم الانتهاء من دفان  الشناج','a:0:{}',3,'2022-03-09 11:45:17','2022-03-09 11:45:17',35),(1245,'- تم الانتهاء من اعمال حدادة  سقف الدور الاول \r\n\r\n- تم الانتهاء من تمديد بايبات الصحي \r\n- تم حجز خرسانة يوم السبت ان شاء الله \r\n- جاري اعمال مباني السرداب والدور الارضي','a:0:{}',3,'2022-03-09 11:45:59','2022-03-09 11:45:59',33),(1246,'- تم الانتهاء من اعمال حدادة  سقف الدور الارضي \r\n\r\n- تم حجز خرسانة يوم الخميس القادم ان شاء الله','a:0:{}',3,'2022-03-09 11:48:28','2022-03-09 11:48:28',91),(1247,'* باكر تركيب النعلات \r\n* تم الانتهاء تركيب سيراميك بالدور الاول وشقه السطح . \r\n* تم الانتهاء من تركيب سيراميك الدور الارضى.\r\n* تم الانتهاء من تقفيل الديكور للمكاين الداخلية \r\n* تم الانتهاء من تفتيح اماكن الاسبوتات والدفيوزرات \r\n* تم الانتهاء من  تركيب سيراميك  حوائط الحمامات والمطابخ للدور الارضى والاول والسطح\r\n* تم الانتهاء من اعمال  التهويه\r\n* تم الانتهاء من حف وسحب سكنتين معجون للطوف \r\n* تم الانتهاء من توصيل  المكائن الداخلية \r\n* تم الانتهاء من اعمال التكيف الجانبي للصالة والديوانية.وتقفيل الديكور \r\n* تم  رفع مقاسات درايش الالمونيوم','a:0:{}',3,'2022-03-09 11:49:58','2022-03-09 11:49:58',43),(1248,'* تم الانتهاء من عمل اساس لكامل الواجهة \r\n* باكر البداء ب اعمال السيجما \r\n* تم الانتهاء من مساح نام خارجى \r\n* تم من الانتهاء اعمال مساح ناعم داخلى .\r\n* تم الانتهاء من خشن داخلى بالكامل\r\n* جارى الانتهاء من تركيب الحجر الخارجى بالواجهة','a:0:{}',3,'2022-03-09 11:50:47','2022-03-09 11:50:47',38),(1249,'* تم الانتهاء من اعمال تاسيس كهرباء للواجهة \r\n* جارى الانتهاء من اعمال الطرطشة الخارجية .\r\n* تم الانتهاء من مساح خشن للدور الارضى والاول والسطح \r\n* تم الانتهاء من صب فوم للحمامات \r\n* تم الانتهاء من اعمال تاسيس الكهرباء \r\n* تم الانتهاء من اعمال الشبكة المعلقة \r\n* تم الانتهاء من اعمال تمديد الصرف للدور الارضى والدور الاول \r\n* تم الانتهاء من تمديد بابيات النحاس \r\n* تم الانتهاء من تاسيس الترومستات','a:0:{}',3,'2022-03-09 11:51:42','2022-03-09 11:51:42',44),(1250,'* جارى تاسيس اعمال الكهرباء والصحى \r\n* جارى تعديل طوفة بالدور الاول والثانى','a:0:{}',3,'2022-03-09 11:52:22','2022-03-09 11:52:22',40),(1251,'*تم الانتهاء من جميع الاعمال','a:0:{}',3,'2022-03-09 11:53:03','2022-03-09 11:53:03',37),(1252,'* تم فك سقف بيت الدرج \r\n* جارى الانتهاء من اعمال بناء الدور الثانى \r\n* جارى الانتهاء من اعمال بناء الدور الاول \r\n* تم الانتهاء من مبانى الدور الارضى \r\n* تم الانتهاء من  اعمال بناء القبو','a:0:{}',3,'2022-03-09 11:53:53','2022-03-09 11:53:53',34),(1253,'* تم الانتهاء من فك سقف الاول  \r\n* تم الانتهاء من فك اعمده بيت الدرج\r\n* جارى اعمال نجارة سقف بيت الدرج','a:0:{}',3,'2022-03-09 11:54:31','2022-03-09 11:54:31',110),(1254,'* تم الانتهاء من دفان الطبقة الاخيرة ودحلها بتكر باذن لله\r\n* وباكر عمل كرسى الشناج باذن لله','a:0:{}',3,'2022-03-09 11:55:01','2022-03-09 11:55:01',151),(1255,'* تم الانتهاء من فك اعمده الدور الاول وجارى اعمال قيعان الجسور لسقف الاول .','a:0:{}',3,'2022-03-09 11:55:33','2022-03-09 11:55:33',92),(1256,'جاري تركيب البلكات والاسوتشات وعمل ترمنشن للديبهات..','a:0:{}',3,'2022-03-09 11:56:19','2022-03-09 11:56:19',78),(1257,'جاري اعمال الصبغ النهائي..','a:0:{}',3,'2022-03-09 11:57:00','2022-03-09 11:57:14',158),(1258,'الانتهاء من تركيب البلكات والاسوتشات .. \r\nالانتهاء من سحب معجون الاسقف الجبسوم بورد مع الصبغ عدد واحد وجه..','a:0:{}',3,'2022-03-09 11:58:08','2022-03-09 11:58:08',97),(1259,'جاري اعمال السيجما الخارجية ..','a:0:{}',3,'2022-03-09 11:58:46','2022-03-09 11:58:46',79),(1260,'الانتهاء من اعمال المباني بالارضي والاول\r\n تم صب سقف بيت الدرج','a:0:{}',3,'2022-03-09 11:59:41','2022-03-09 11:59:41',76),(1261,'الانتهاء من اعمال الناعم الخارجي وجاري اعمال الناعم الداخلي... جاري تركيب دكتات التكييف','a:0:{}',3,'2022-03-09 12:00:17','2022-03-09 12:00:17',80),(1262,'تم تركيب القطع الصحية وتوريد الخزانات\r\n تم تركيب الشتر.. \r\nتم تركيب الاسبوتات الداخلية \r\nتم تشغيل التكييف عدا عدد ٢ ماكينة بانتظار توريدهم\r\nتم سحب السكينة الثالثة والرابعة وصبغ الاسقف','a:0:{}',3,'2022-03-09 12:02:01','2022-03-09 12:02:01',81),(1263,'جار أعمال مساح الأرضيات.','a:0:{}',3,'2022-03-09 12:02:40','2022-03-09 12:02:40',98),(1264,'تم الإنتهاء من مباني بيت الدرج وجار العمل بمباني الدور الثاني .','a:0:{}',3,'2022-03-09 12:03:10','2022-03-09 12:03:10',48),(1265,'تم الانتهاء من صب سقف الدور الأول.\r\nوجار العمل بنجارة أعمدة الدور الثاني.','a:0:{}',3,'2022-03-09 12:03:37','2022-03-09 12:03:37',87),(1266,'تم الانتهاء من عمل الأساس بالواجهات وغدا البدء بأعمال السيجما.\r\nتم تمديد بايبات الكهرباء بالغرف والصالات وجار التجهيز للبدء بسحب الوايرات غدا.','a:0:{}',3,'2022-03-09 12:04:24','2022-03-09 12:04:24',128),(1267,'تم الانتهاء من تركيب ديكور الدور الاول .\r\nوجار التركيب بالدور الأرضي.','a:0:{}',3,'2022-03-09 12:04:50','2022-03-09 12:04:50',105),(1268,'تم تركيب الأبواب الخارجية.','a:0:{}',3,'2022-03-09 12:05:31','2022-03-09 12:05:31',103),(1269,'تم الانتهاء من نجارة القواعد \r\nوجار التجهيز لأعمال الحدادة.','a:0:{}',3,'2022-03-09 12:06:04','2022-03-09 12:06:04',138),(1270,'تم الانتهاء من أعمال النجاره  لسقف الدور الأول','a:0:{}',3,'2022-03-09 12:06:35','2022-03-09 12:06:35',63),(1271,'-  تم الانتهاء صب اعمدة الدور الأرضي وجاري اعمال سقف الدور الأرضي','a:0:{}',3,'2022-03-09 12:07:02','2022-03-09 12:07:02',149),(1272,'_ تم الانتهاء من أعمال الحداده للبشه','a:0:{}',3,'2022-03-09 12:07:58','2022-03-09 12:07:58',61),(1273,'جاري أعمال نجاره وحداده القواعد المسلحه .','a:0:{}',3,'2022-03-09 12:08:34','2022-03-09 12:08:34',147),(1274,'الانتهاء  من اعمال لنجارة سقف الدور الارضي\r\nجاري في اعمال الحدادة','a:0:{}',3,'2022-03-09 12:09:24','2022-03-09 12:09:24',73),(1275,'-جاري اعمال السيراميك الارضيات للدور الاول \r\n- جاري اعمال السيراميك الارضيات للدور الثاني','a:0:{}',3,'2022-03-09 12:09:47','2022-03-09 12:09:47',74),(1276,'تم صب سقف الدور التاني \r\nجاري اعمال الاسقف لبيت الدرج','a:0:{}',3,'2022-03-09 12:10:11','2022-03-09 12:10:11',75),(1277,'جاري اعمال الدفان ع ٤ طبقات','a:0:{}',3,'2022-03-09 12:10:38','2022-03-09 12:10:38',83),(1278,'جاري اعمال النجارة والحداده لعمدان الدور الارضي','a:0:{}',3,'2022-03-09 12:11:09','2022-03-09 12:11:09',112),(1279,'جاري التجهيز لاعمال النجارة والحدادة لعمدان الدور الاول','a:0:{}',3,'2022-03-09 12:11:26','2022-03-09 12:11:26',88),(1280,'تم اضافة صور جديدة للقسيمة \r\nيرجى تصفح صور القسيمة','a:0:{}',3,'2022-03-09 12:25:03','2022-03-09 12:25:03',94),(1281,'# جاري تركيب دكتات المكاين الخارجيه \r\n# تم نزول سكك المصعد \r\n# جاري أعمال الصبغ السكينه الثالثه.','a:0:{}',3,'2022-03-10 15:18:13','2022-03-10 15:18:13',99),(1282,'#تم تركيب ديكور المصعد. \r\n#تم الانتهاء من أعمال السكينه الثالثه والسنفره والبطانه واقفه على التشطيب النهائي. \r\n#تم فحص القسيمه كهرباء وتم توصيل الكهرباء للقسيمه اليوم.','a:0:{}',3,'2022-03-10 15:18:50','2022-03-10 15:18:50',101),(1283,'#يوم السبت البدأ ف نزول السيراميك للوجهات.','a:0:{}',3,'2022-03-10 15:19:03','2022-03-10 15:19:03',101),(1284,'# جاري أستكمال أعمال الديكور ف الحمامات والمطابخ. \r\n#جاري أعمال الديكور بالسرداب. \r\n#تم تعديل البايبات واعمال الستلايت والانترنت بالسرداب. \r\n#تم حفر وصب منهول الصرف بالسرداب. \r\n#غدا البدأ ف أعمال الصبغ.','a:0:{}',3,'2022-03-10 15:19:41','2022-03-10 15:19:41',104),(1285,'#جاري أعمال التسكيرات ودق الشبك داخلي. \r\n#جاري عمل الطرطشه الداخليه بالدور الأرضي.','a:0:{}',3,'2022-03-10 15:20:05','2022-03-10 15:20:05',117),(1286,'#جاري عمل مساح خشن للسلم. \r\n#تم الانتهاء من عمل المساح الناعم الداخلي.','a:0:{}',3,'2022-03-10 15:20:33','2022-03-10 15:20:33',121),(1287,'#تم عمل علامات الكهرباء ويوم الأحد البدأ ف التكسيرات. \r\n#تم نزول طلبيه الكهرباء وعمل علامات الكهرباء ويوم الأحد البدأ ان شاء الله.','a:0:{}',3,'2022-03-10 15:21:11','2022-03-10 15:21:11',90),(1288,'#تم الانتهاء من تمديد بايبات وبانتظار سحب الوايرات\r\n#تم عمل عينات الصبغ\r\n#جاري تحهييز الفورمات. \r\n#تم عمل ٣سكينه معجون للقسيمه. \r\n#جاري تعديل جزء في الواجهه وعمل بروز بها.','a:0:{}',3,'2022-03-10 15:22:21','2022-03-10 15:22:21',55),(1289,'#تم صب  اعمده الأرضي. \r\n#جاري أعمال إلنجاره لسقف الأرضي.','a:0:{}',3,'2022-03-10 15:22:48','2022-03-10 15:22:48',94),(1290,'تم اضافة صور  جديدة في صور القسيمة','a:0:{}',3,'2022-03-12 16:48:39','2022-03-12 16:48:39',147),(1291,'تم رفع مقاس رخام الدرج \r\n* تم الانتهاء تركيب سيراميك بالدور الاول وشقه السطح . \r\n* تم الانتهاء من تركيب سيراميك الدور الارضى.\r\n* تم الانتهاء من تقفيل الديكور للمكاين الداخلية \r\n* تم الانتهاء من تفتيح اماكن الاسبوتات والدفيوزرات \r\n* تم الانتهاء من  تركيب سيراميك  حوائط الحمامات والمطابخ للدور الارضى والاول والسطح\r\n* تم الانتهاء من اعمال  التهويه\r\n* تم الانتهاء من حف وسحب سكنتين معجون للطوف \r\n* تم الانتهاء من توصيل  المكائن الداخلية \r\n* تم الانتهاء من اعمال التكيف الجانبي للصالة والديوانية.وتقفيل الديكور  \r\n* تم  رفع مقاسات درايش الالمونيوم','a:0:{}',3,'2022-03-13 11:58:08','2022-03-13 11:58:08',43),(1292,'* تم الانتهاء من اعمال السجما بالكامل وباكر عمل عينات حماية\r\n* تم الانتهاء من ناعم داخلى بالكامل  \r\n* تم الانتهاء من تركيب الحجر الخارجى بالواجهة','a:0:{}',3,'2022-03-13 11:58:44','2022-03-13 11:58:44',38),(1293,'جارى الانتهاء من مساح خشن خارجى \r\n* تم الانتهاء من اعمال تاسيس كهرباء للواجهة \r\n*جارى الانتهاء من اعمال الطرطشة الخارجية .\r\n* تم الانتهاء من مساح خشن للدور الارضى والاول والسطح \r\n* تم الانتهاء من صب فوم للحمامات \r\n*تم الانتهاء من اعمال تاسيس الكهرباء \r\n* تم الانتهاء من اعمال الشبكة المعلقة \r\n* تم الانتهاء من اعمال تمديد الصرف للدور الارضى والدور الاول \r\n* تم الانتهاء من تمديد بابيات النحاس \r\n* تم الانتهاء من تاسيس الترومستات','a:0:{}',3,'2022-03-13 11:59:23','2022-03-13 11:59:23',44),(1294,'*جارى تمديد بايبات الصحى \r\n* جارى تاسيس اعمال الكهرباء  \r\n* تم تعديل طوفة بالدور الاول والثانى','a:0:{}',3,'2022-03-13 11:59:56','2022-03-13 11:59:56',40),(1295,'* جارى اعمال بناء  بيت الدرج \r\n* جارى الانتهاء من اعمال بناء الدور الثانى \r\n* جارى الانتهاء من اعمال بناء الدور الاول \r\n* تم الانتهاء من مبانى الدور الارضى \r\n* تم الانتهاء من  اعمال بناء القبو','a:0:{}',3,'2022-03-13 12:01:05','2022-03-13 12:01:05',34),(1296,'* تم الانتهاء من اعمال حداده سقف بيت الدرج والصبه بعد باكر \r\n* باكر الانتهاء من اعمال تمديدات الكهرباء للسقف \r\n* تم الانتهاء من فك سقف الاول','a:0:{}',3,'2022-03-13 12:01:49','2022-03-13 12:01:49',110),(1297,'* تم الانتهاء من دفان الطبقة الاخيرة ودحلها \r\n* وباكر صب كرسى الشناج','a:0:{}',3,'2022-03-13 12:02:13','2022-03-13 12:02:13',151),(1298,'* جارى الانتهاء من اعمال نجاره سقف الاول \r\n* باكر علام التكيف باذن لله ونزول الصحى لتمديد البايبات','a:0:{}',3,'2022-03-13 12:02:38','2022-03-13 12:02:38',92),(1299,'- تم الانتهاء من عمل المساح الداخلي الخشن.\r\n- تم الانتهاء من المساح الخارجي الخشن.\r\n- تم الانتهاء من المساح الناعم الخارجي.\r\n- جاري عمل المساح الناعم الداخلي.','a:0:{}',3,'2022-03-13 12:03:13','2022-03-13 12:03:13',142),(1301,'- تم الانتهاء من أعمال الديكور.\r\n- تم الانتهاء من عمل مساح الأرضيات.\r\n- تم الانتهاء من تركيب سيراميك الأرضيات داخل القسيمة.\r\n- تم الانتهاء من تركيب سيراميك الدرج.\r\n- تم الانتهاء من مساح الأرضيات بالممرات و الحوش.\r\n- تم صب جورة المصعد لمنسوب 120 سم و جاري تركيب قطاعات الحديد الخاصة المصعد.','a:0:{}',3,'2022-03-13 12:04:32','2022-03-13 12:04:32',131),(1302,'- تم الانتهاء من أعمال الديكور.\r\n- تم الانتهاء من عمل مساح الأرضيات.\r\n- تم الانتهاء من تركيب سيراميك الأرضيات بالدور الثاني و الأول\r\n- جاري تركيب سيراميك الأرضيات بالدور الأرضي.\r\n- تم الانتهاء من مساح الأرضيات بالممرات و الحوش.\r\n- جاري عمل مساح الدرج.\r\n- تم صب جورة المصعد لمنسوب 120 سم و جاري تركيب قطاعات الحديد الخاصة المصعد.','a:0:{}',3,'2022-03-13 12:04:53','2022-03-13 12:04:53',126),(1303,'- تم الانتهاء من أعمال الديكور.\r\n- تم الانتهاء من أعمال مساح الأرضيات بالسطح و الدور الثاني و الأول.\r\n- تم الانتهاء من تركيب السيراميك بالسطح و الدور الثاني.\r\n- جاري تركيب سيراميك الأرضيات بالدور الأول.','a:0:{}',3,'2022-03-13 12:05:22','2022-03-13 12:05:22',127),(1304,'- تم الانتهاء من عمل سكينة المعجون  الثالثة و الصنفرة.\r\n- تم الانتهاء من تركيب سيراميك الأرضيات و الدرج.','a:0:{}',3,'2022-03-13 12:05:49','2022-03-13 12:05:49',125),(1305,'- تم تنظيف القسيمة من الداخل و الانتهاء جميع الأعمال عدا تركيب دفيوزرات التكييف.\r\n- تم صب السكريد بالحوش الخارجي.','a:0:{}',3,'2022-03-13 12:06:15','2022-03-13 12:06:15',133),(1306,'مساح خارجي\r\nتم الانتهاءمن اعمال السيجما والحمايه والحجر الخارجي \r\n\r\nسيراميك \r\nتم الانتهاء من تركيب سيراميك الحوائط والشربته\r\nتم الانتهاء من تركيب سيراميك الاول والثاني والسطح والارضي \r\nوجاري مساح السرداب وجاري تركيب الروشنات والاسطح\r\n\r\n\r\n\r\nصبغ\r\nتم الانتهاء من عمل سكنتين معجون\r\n\r\nديكور\r\nتم الانتهاء من اعمال الديكور \r\n\r\nوتم الانتهاء من عمل جبسبورد الحمامات \r\n\r\nتم الانتهاء من تفتيح الاسبوتات','a:0:{}',3,'2022-03-13 12:07:13','2022-03-13 12:07:13',96),(1307,'مساح خارجي \r\nتم الانتهاءمن عمل السيجما والحمايه \r\nباقي الاسوار  \r\n\r\nسيراميك\r\nتم الانتهاء من تركيب الحوائط \r\nتم الانتهاء من تركيب  ارضيه الارضي الاول  والثاني والسطح والسرداب والدرج \r\nتم توريد السيراميك الناقص من السيراميك وجاري  التركيب \r\nوجاري تعديل درج السرداب \r\nوجاري تركيب الاسطح والملاحق \r\n\r\nديكور\r\nتم الانتهاء من اعمال الديكور وتم  تفتيح الاسبوتات \r\n\r\n\r\nصبغ\r\nتم الانتهاء من عمل ٢ سكينه معجون\r\n\r\nالومنيوم\r\nتم توريد الالومنيوم وتم  التركيب \r\n\r\n\r\n*ابواب داخليه وخارجيه *\r\nتم التوريد','a:0:{}',3,'2022-03-13 12:08:49','2022-03-13 12:08:49',120),(1308,'- مساح داخلي\r\nتم الانتهاء من المساح الناعم\r\n\r\nخارجي\r\n⁩تم الانتهاء من عمل السيجما والحمايه وتم فك السقاله\r\n\r\nكهرباء\r\nتم الانتهاء من سحب ويرات\r\n \r\nسيراميك\r\nتم الانتهاء من تركيب حوائط السيراميك باقي الحمام الماستر \r\nوجاري الترتيب لتركيب سيراميك الارضيه بعد تركيب عازل الصوت\r\n\r\nديكور\r\nتم الانتهاء من تركيب الدور الاول والثاني \r\n\r\nتم الانتهاء من تركيب ٩٠٪؜ من الدور الارضي \r\nتم تركيب ٥٠٪؜ من السرداب \r\n\r\nصبغ\r\nتم الانتهاء من عمل المعجون \r\n‏','a:0:{}',3,'2022-03-13 12:09:32','2022-03-13 12:09:32',115),(1309,'مساح داخلي\r\nتم الانتهاء من المساح الخشن الداخلي والناعم \r\n\r\nخارجي\r\nتم الانتهاء من السيجما والحمايه  \r\n\r\nكهرباء\r\nتم الانتهاء من سحب  الويرات\r\n\r\nسيراميك\r\nتم الانتهاء من تركيب رخام السطح والثاني و الاول وتم تركيب نعلات السطح والثاني باقي الاول  \r\nتم تركيب سيراميك الحوائط باقي حمام بالارضي وجاري تركيب النعلات\r\n\r\nصبغ\r\nتم الانتهاء من عمل سكنتين معجون','a:0:{}',3,'2022-03-13 12:10:28','2022-03-13 12:10:28',108),(1310,'تم الانتهاء من حداد اعمده بيت الدرج ومتوقفه علي الاستثناء في ارتفاع الدور\r\nتم الانتهاء من مباني السرداب \r\nتم الانتهاء من مباني الارضي \r\nجاري مباني  الدور الاول','a:0:{}',3,'2022-03-13 12:11:00','2022-03-13 12:11:00',86),(1311,'الانتهاء من تركيب البلكات والاسوتشات وعمل ترمنشن للديبهات..','a:0:{}',3,'2022-03-13 12:11:28','2022-03-13 12:11:28',78),(1312,'الانتهاء من اعمال السيجما الخارجية','a:0:{}',3,'2022-03-13 12:13:14','2022-03-13 12:13:14',79),(1313,'جاري اعمال السيجما الخارجية ... جاري تركيب دكتات التكييف','a:0:{}',3,'2022-03-13 12:14:18','2022-03-13 12:14:18',80),(1314,'تم اعمال  الدفان للشناج وبدايه اعمال الصحي والصب بعد بكره ان شاءالله','a:0:{}',3,'2022-03-13 12:15:21','2022-03-13 12:15:21',143),(1315,'-تم صب الدور الارضي واليوم بدايه اعمال نجاره اعمده الدور الاول','a:0:{}',3,'2022-03-13 12:15:47','2022-03-13 12:15:47',111),(1316,'تم الانتهاء من اعمال نجاره وحداده الدور الثاني \r\nوغدا الصب ان شاءالله   \r\nوقرب الانتهاء من اعمال مباني الدور الاول','a:0:{}',3,'2022-03-13 12:16:31','2022-03-13 12:16:31',36),(1317,'تم صب  القواعد للمسبح والمناهيل والمصعد \r\nوجاري اعمال الحوائط  \r\nوغدا الصب ان شاءالله','a:0:{}',3,'2022-03-13 12:17:09','2022-03-13 12:17:09',140),(1318,'_تم دفن الطبقه الاولي ودحلها والثانيه واليوم دحل الثانيه','a:0:{}',3,'2022-03-13 12:18:26','2022-03-13 12:18:26',148),(1319,'-  تم انتهاء اعمال بيت الدرج واليوم الصب اليوم بإذن الله','a:0:{}',3,'2022-03-13 12:20:23','2022-03-13 12:20:23',42),(1320,'تم الانتهاء من تركيب المغاسل','a:0:{}',3,'2022-03-13 12:21:10','2022-03-13 12:21:16',71),(1321,'تم تركيب الابواب الداخلية\r\nجارى سحب سكينة المعجون الثالثة \r\nتم تركيب ابواب الاسوار وتم تركيب سلم السطح  \r\nتم رفع قياسات الابواب الرئيسية وابواب الخدمات من طرف المالك وجارى التصنيع\r\nتم قص فتحات الاضاءة وفتحات التكييف وتم طلب الدفيوزرات والجريلات ومتبقي مكاين التكييف','a:0:{}',3,'2022-03-13 12:21:56','2022-03-13 12:21:56',72),(1322,'جارى تركيب درابزين السلالم \r\nجارى استكمال قص فتحات الاضاءة بالديكور وفتحات التكييف \r\nتم الانتهاء من سحب سكينة المعجون الثالثة وجارى سحب سكينة المعجون الرابعة','a:0:{}',3,'2022-03-13 12:23:17','2022-03-13 12:23:17',69),(1323,'تم عمل طبقة المساح للحمامات \r\nوجارى عمل الزفته قبل حرق الطربال\r\nتم الانتهاء من تركيب دكتات التكييف','a:0:{}',3,'2022-03-13 12:24:20','2022-03-13 12:24:20',66),(1324,'جارى عمل طبقة مساح للحمامات قبل دهان الزفته \r\nجارى الانتهاء من اعمال السيجما بالواجهات \r\nجارى استكمال سحب الوايرات','a:0:{}',3,'2022-03-13 12:24:45','2022-03-13 12:24:45',65),(1325,'تم الانتهاء من حدادة ونجارة الشناجات','a:0:{}',3,'2022-03-13 12:25:42','2022-03-13 12:25:42',122),(1326,'تم الانتهاء من أعمال تمديدات التهويه بالحمامات والمطابخ .\r\nجار التنسيق للبدء بأعمال تركيب سيراميك الارضيات .','a:0:{}',3,'2022-03-13 12:39:20','2022-03-13 12:39:20',98),(1327,'جار أعمال النجاره ببيت الدرج .\r\nوجار الانتهاء من مباني الدور الثاني .','a:0:{}',3,'2022-03-13 12:39:46','2022-03-13 12:39:46',48),(1328,'تم صب أعمدة الدور الثاني وغدا فكهم للبدء بأعمال سقف الدور الثاني بإذن الله .','a:0:{}',3,'2022-03-13 12:40:14','2022-03-13 12:40:14',87),(1329,'جار أعمال السيجما.\r\nجار أعمال تمديد بايبات الكهرباء للتجهيز لسحب الوايرات .\r\nجار أعمال تمديدات التهويه.','a:0:{}',3,'2022-03-13 12:40:47','2022-03-13 12:40:47',128),(1330,'وجار التركيب بالدور الأرضي.\r\nغدا نزول فني العازل الصوتي للبدء بالأعمال بإذن الله.','a:0:{}',3,'2022-03-13 12:41:20','2022-03-13 12:41:20',105),(1331,'تم توصيل الكهرباء من الوزاره أمس .','a:0:{}',3,'2022-03-13 12:41:52','2022-03-13 12:41:52',103),(1332,'جار أعمال حدادة القواعد وتم الترتيب للصب يوم الثلاثاء بإذن الله.','a:0:{}',3,'2022-03-13 12:42:14','2022-03-13 12:42:14',138),(1333,'-تم الانتهاء من  اعمال السيراميك الارضيات للدور الاول \r\n- جاري اعمال السيراميك الارضيات للدور الثاني','a:0:{}',3,'2022-03-13 13:38:08','2022-03-13 13:38:08',74),(1334,'- تم الانتهاء من اعمال نجارة وحديد عمدان بيت الدرج\r\n_ جاري التجهيز للصبه\r\n_ تم الانتهاء من اعمال الدستور للدور الاول وجاري اعمال المباني  في الدور الاول','a:0:{}',3,'2022-03-13 13:38:35','2022-03-13 13:38:35',75),(1335,'_ تم اعمال الدفان ع ٤ طباقات\r\n_ التجهيز لصبه العادية اسفل الشناجات','a:0:{}',3,'2022-03-13 13:39:05','2022-03-13 13:39:05',83),(1336,'_تم اعمال النجارة والحداده لعمدان الدور الارضي \r\n_ جاري التجهيز للصبة','a:0:{}',3,'2022-03-13 13:39:39','2022-03-13 13:39:39',112),(1337,'_تم  التجهيز لاعمال النجارة والحدادة لعمدان الدور الاول\r\n_ جاري التجهيز للصبة','a:0:{}',3,'2022-03-13 13:40:14','2022-03-13 13:40:14',88),(1338,'-تم صب اعمدة الدور الاول \r\n\r\n- جاري اعمال نجارة سقف الدور الاول','a:0:{}',3,'2022-03-13 13:40:39','2022-03-13 13:40:39',95),(1339,'-جاري اعمال حدادة  سقف الدور الاول','a:0:{}',3,'2022-03-13 13:41:02','2022-03-13 13:41:02',114),(1340,'✅ تم صب  سقف الدور الارضي','a:0:{}',3,'2022-03-13 13:41:47','2022-03-13 13:41:47',39),(1341,'✅ تم الانتهاء من تمديد المجاري الريئسية \r\n🔄 جاري اعمال حدادة الارضية','a:0:{}',3,'2022-03-13 13:42:31','2022-03-13 13:42:31',35),(1342,'✅ تم صب سقف الدور الاول \r\n\r\n🔄 جاري اعمال مباني السرداب والدور الارضي','a:0:{}',3,'2022-03-13 13:43:15','2022-03-13 13:43:15',33),(1343,'✅  تم صب  سقف الدور الارضي \r\n\r\n🔄 جاري اعمال نجارة اعمدة الدور الاول','a:0:{}',3,'2022-03-13 13:43:44','2022-03-13 13:43:44',91),(1344,'✅ تم صب الدور الثاني بكمية ٧٢ م٣\r\n✅ فك الدواير للدور الثاني. \r\n✅ تم عمل نجارة اعمدة بيت الدرج.','a:0:{}',3,'2022-03-13 13:44:26','2022-03-13 13:44:26',58),(1345,'✅ تم صب الاعمدة للدور الأرضي بكمية ١٨ م٣\r\n✅ تم فك الاعمدة. \r\n🔄 جاري اعمال نجارة الدور الأرضي.','a:0:{}',3,'2022-03-13 13:45:06','2022-03-13 13:45:06',118),(1346,'🔄 جاري اعمال نجارة الدور الثاني.','a:0:{}',3,'2022-03-13 13:45:35','2022-03-13 13:45:35',62),(1347,'🔄 متبقي ف الدور الثاني طرطشة المطابخ بعد الإنتهاء من العازل. \r\n✅ تم الإنتهاء من اعمال المساح للخشن للدرج.','a:0:{}',3,'2022-03-13 13:46:24','2022-03-13 13:46:24',46),(1348,'✅ تم تسكير الاعمدة \r\n✅ تم صب الاعمدة بكمية ١١ م٣ \r\n✅ تم فك الاعمدة. \r\n🔄 جاري عمل نجارة الدور الاول','a:0:{}',3,'2022-03-13 13:47:00','2022-03-13 13:47:00',64),(1349,'✅ تم نزول الشده المعدنيه للقسيمه وسوف يتم تكمله اعمال النجاره والحداده للقسيمه  .','a:0:{}',3,'2022-03-13 13:47:57','2022-03-13 13:47:57',63),(1350,'-  جاري اعمال نجاره سقف الدور الأرضي','a:0:{}',3,'2022-03-13 13:48:27','2022-03-13 13:48:27',149),(1351,'_ تم الانتهاء من مساح حائط الجار','a:0:{}',3,'2022-03-13 13:49:06','2022-03-13 13:49:06',119),(1352,'_ تم الانتهاء من أعمال الحداده للبشه','a:0:{}',3,'2022-03-13 13:49:51','2022-03-13 13:49:51',61),(1353,'_ تم الانتهاء من صب القواعد المسلحه سوف يتم البداء في رقاب الاعمده','a:0:{}',3,'2022-03-13 13:50:15','2022-03-13 13:50:15',147),(1354,'تمت اعمال نجارة سقف السندره والسلم الدور الارضي \r\nوجاري اعمال حداده \r\nو تم فك سقف السرداب \r\nو جاري تصفيط العده','a:0:{}',3,'2022-03-13 14:27:18','2022-03-13 14:27:18',51),(1355,'تمت اعمال نجارة سقف الثاني علوي \r\nوعلام التكييف وبانتظار نزول طلبية الحديد لبدء اعمال الحداده','a:0:{}',3,'2022-03-13 14:27:55','2022-03-13 14:27:55',107),(1356,'تم توريد الشده المعدنيه وتم تركيب \r\nوجاري اعمال نجارة سقف الارضي  وتم فك سقف السندره','a:0:{}',3,'2022-03-13 14:28:32','2022-03-13 14:28:32',47),(1357,'جاري تركيب الاطقم الصحية \r\nو تم تركيب سلم السطح \r\nو تم استكمال اعمال وصلات مكاين تكييف الاسبلت الدور الارضي','a:0:{}',3,'2022-03-13 14:29:01','2022-03-13 14:29:01',135),(1358,'تمت اعمال صبغ السكينة الثانية\r\nوجاري اعمال تركيب سيراميك الطوف الحمامات والمطابخ \r\nوتم تركيب ديكور الدور الاول والثاني وتركيب السيفون المخفي بالارضي','a:0:{}',3,'2022-03-13 14:29:41','2022-03-13 14:29:41',113),(1359,'تم تقفيل ديكور الحمامات والمطابخ  تركيب \r\nوتم طلب رخام المصعد \r\nجاري اختيار الدرابزين وتصنيع الابواب الخارجيه','a:0:{}',3,'2022-03-13 14:30:07','2022-03-13 14:30:07',134),(1360,'تمت اعمال نجارة سقف السرداب وعلام التكييف\r\n وتم بدأ اعمال الحداده','a:0:{}',3,'2022-03-13 14:30:37','2022-03-13 14:30:37',89),(1361,'تمت اعمال العازل الطربال والفحص وتمت اعمال الصحي الصرف \r\nوتم بدأ اعمال المساح التسكير و دق الشبك','a:0:{}',3,'2022-03-13 14:32:11','2022-03-13 14:32:11',137),(1362,'#جاري تركيب الومنيوم الدرايش. \r\n#تم نزول سكك المصعد وبانتظار التركيب. \r\n#تم الانتهاء من أعمال الصبغ السكينه الثالثه والسنفره. \r\n#تم نزول الجريلات والديفيوزرات.','a:0:{}',3,'2022-03-13 14:32:52','2022-03-13 14:32:52',99),(1363,'#تم تركيب السبوت لايتات وتشغيل الكهرباء. \r\n#تم نزول السيراميك للوجهات.','a:0:{}',3,'2022-03-13 14:35:43','2022-03-13 14:35:43',101),(1364,'#جاري أعمال الديكور بالسرداب. \r\n#جاري أعمال الصبغ بالسرداب.','a:0:{}',3,'2022-03-13 14:36:16','2022-03-13 14:36:16',104),(1365,'#جاري أعمال التسكيرات ودق الشبك داخلي. \r\n#تم الانتهاء عمل الطرطشه الداخليه \r\n#جاري أعمال تركيب الزوايا.','a:0:{}',3,'2022-03-13 14:36:41','2022-03-13 14:36:41',117),(1366,'#جاري عمل مساح خشن للسلم.','a:0:{}',3,'2022-03-13 14:37:08','2022-03-13 14:37:17',121),(1367,'#تم عمل علامات الكهرباء وغدا  البدأ ف التكسيرات.','a:0:{}',3,'2022-03-13 14:37:50','2022-03-13 14:37:50',90),(1368,'#تم الانتهاء من تمديد بايبات\r\n#تم عمل عينات الصبغ \r\n#جاري تحهييز الفورمات. \r\n#تم  الانتهاء من عمل ٣سكينه معجون للقسيمه. \r\n#تم الانتهاء من تعديل جزء في الواجهه وعمل بروز بها.','a:0:{}',3,'2022-03-13 14:38:48','2022-03-13 14:38:48',55),(1369,'#جاري أعمال إلنجاره لسقف الأرضي.','a:0:{}',3,'2022-03-13 14:39:08','2022-03-13 14:39:08',94),(1370,'تم الانتهاء من اعمال دهان المصعد بالزفتة من الداخل\r\nتم الانتهاء من اعمال تركيب رخام الدرج الشرفي\r\nتم عمل فتحات كوور لتمديد كابل الكهرباء الرئيسي للقسيمة \r\nجاري تركيب جرانيت الاحواش والمداخل\r\nتم رفع قياسات طوف المصاعد بالكامل لتركيبها رخام في كل الادوار \r\nفي انتظار توريد حجر الواجهات \r\nتم التواصل مع شركة الدوسري للالومنيوم لرفع مقاسات الدرايش الناقصة في السرداب بعد تعديلها','a:0:{}',3,'2022-03-14 10:29:55','2022-03-14 10:29:55',57),(1371,'تم الانتهاء من تركيب كافة سيراميك ارضيات القسيمة \r\nتم الانتهاء من تركيب رخام الدرج\r\nجاري اعمال عازل المسبح \r\nتم توريد وتركيب سكك وشراشيب المصاعد\r\nتم الانتهاء من كافة اعمال الديكور والتعديلات\r\nاعتمد عينات الاضاءة وطريقة توزيعها موقعيا وجاري التنسيق لتفتيحها\r\nتم توريد سيراميك الاحواش والاسطح وجاري جاري تركيب سيراميك الاحواش والاسطح الخارجية\r\nتم الانتهاء من توريد وتركيب ديفيوزرات وجريلات التكييف\r\nتم الانتهاء من اعمال تركيب مكاين التهوية المركزية ودكتاتها وتم توريد شترات التهوية على الواجهات الجانبية وتركيبها\r\nتم الانتهاء من كافة اعمال السيجما والحماية وفك السقالة لل ٣ واجهات الجانبية \r\nتم الانتهاء من اعمال السان ماركو','a:0:{}',3,'2022-03-14 10:31:14','2022-03-14 10:31:14',56),(1372,'تم الانتهاء من نجارة سقف السرداب وجاري اعمال الحدادة\r\n وتم نزول علامات وعلب التكييف\r\nوتم تسليم النجارة لممثل المالك','a:0:{}',3,'2022-03-14 10:35:28','2022-03-14 10:35:28',49),(1373,'جاري اعمال تمديدات الكهرباء\r\nجاري اعمال تمديدات الصحي بالقسيمة\r\nتم الانتهاء من اعمال تمديد بايبات الترموستات والدرين والغاز للتكييف\r\nجاري التنسيق لاعمال العازل والمساح','a:0:{}',3,'2022-03-14 10:36:05','2022-03-14 10:36:05',129),(1374,'تم استلام الحدود وجاري الترتيب للحفر','a:0:{}',3,'2022-03-14 10:36:35','2022-03-14 10:36:35',139),(1375,'جاري اعمال الحفر في القسيمة','a:0:{}',3,'2022-03-14 10:37:03','2022-03-14 10:37:03',155),(1376,'تم اضافة صور جديدة للأعمال >  في صور القسيمة','a:0:{}',3,'2022-03-14 10:45:08','2022-03-14 10:45:08',112),(1377,'بدايه اعمال الشناج','a:3:{i:0;s:31:\"img/reports/16472499935101.jpeg\";i:1;s:31:\"img/reports/16472499932801.jpeg\";i:2;s:31:\"img/reports/16472499935606.jpeg\";}',3,'2022-03-14 11:26:33','2022-03-14 11:26:33',83),(1378,'تم اضافة صور جديدة في صور القسيمة','a:0:{}',3,'2022-03-14 12:04:16','2022-03-14 12:04:16',99),(1379,'تم اضافة صور جديدة في صور القسيمة','a:0:{}',3,'2022-03-14 12:05:19','2022-03-14 12:05:19',117),(1380,'تم اضافة صور جديدة للأعمال','a:0:{}',3,'2022-03-15 09:27:14','2022-03-15 09:27:14',122),(1381,'تم اضافة صور جديدة للأعمال','a:0:{}',3,'2022-03-15 09:28:05','2022-03-15 09:28:05',65),(1382,'تم اضافة صور جديدة في صور القسيمة','a:0:{}',3,'2022-03-15 10:30:56','2022-03-15 10:30:56',75),(1383,'تم اضافة صور جديدة ل استكمال اعمال نجارة الشناج > في صور القسيمة','a:0:{}',3,'2022-03-15 10:34:51','2022-03-15 10:34:51',83),(1384,'تم اضافة صور جديدة في صور القسيمة','a:0:{}',3,'2022-03-15 12:03:04','2022-03-15 12:03:04',105),(1385,'تم اضافة مخططات جديدة','a:0:{}',3,'2022-03-15 19:57:19','2022-03-15 19:57:19',154),(1386,'- جاري عمل مساح الأرضيات بالدور الأرضي.\r\n- جاري تركيب سيراميك الأرضيات بالدور الأول و الأرضي.','a:0:{}',3,'2022-03-16 11:18:47','2022-03-16 11:18:47',127),(1387,'جاري تركيب الابواب الخارجية\r\n الانتهاء من تركيب البلكات والاسوتشات وعمل ترمنشن للديبهات.','a:0:{}',3,'2022-03-16 11:20:25','2022-03-16 11:20:25',78),(1388,'جاري تركيب البراطيش الدالية..\r\n الانتهاء من تركيب البلكات والاسوتشات ..\r\n الانتهاء من سحب معجون الاسقف الجبسوم بورد مع الصبغ عدد واحد وجه.','a:0:{}',3,'2022-03-16 11:21:05','2022-03-16 11:21:05',97),(1389,'* جارى تمديد بايبات النحاس والترومستات .','a:0:{}',3,'2022-03-16 11:29:59','2022-03-16 11:29:59',40),(1390,'* جارى اعمال بناء  بيت الدرج \r\n* تم الانتهاء من اعمال بناء الدور الثانى \r\n* جارى الانتهاء من اعمال بناء الدور الاول \r\n* تم الانتهاء من مبانى الدور الارضى \r\n* تم الانتهاء من  اعمال بناء القبو','a:0:{}',3,'2022-03-16 11:31:18','2022-03-16 11:31:18',34),(1391,'* تم الانتهاء من صب بيت الدرج \r\n* تم الانتهاء من فك سقف الاول وتنظيفة','a:0:{}',3,'2022-03-16 11:32:22','2022-03-16 11:32:22',110),(1392,'* تم الانتهاء من صب كرسى الشناج وعزلة \r\n* باكر البداء ب اعمال نجارة الشناج باذن لله','a:0:{}',3,'2022-03-16 11:32:47','2022-03-16 11:32:47',151),(1393,'* تم الانتهاء من اعمال حداده سقف الاول \r\n* تم الانتهاء من فك سقف الدور الارضى','a:0:{}',3,'2022-03-16 11:33:24','2022-03-16 11:33:24',92),(1394,'تم بفضل الله الانتهاء من اعمال الأرضيه فوق الشناج والصب اليوم  ان شاءالله','a:0:{}',3,'2022-03-16 11:33:59','2022-03-16 11:33:59',143),(1395,'-تم صب سقف الدور الأرضي  والانتهاء  اعمال النجاره والحداده للاعمده الدور الاول والصب  ان شاء الله','a:0:{}',3,'2022-03-16 11:34:47','2022-03-16 11:34:47',111),(1396,'تم صب اعمده الدور الثاني   \r\nوقرب الانتهاء من اعمال مباني الدور الاول','a:0:{}',3,'2022-03-16 11:35:20','2022-03-16 11:35:20',36),(1397,'تم صب قواعد وحوائط المسبح والمناهيل وجاري التجهيز لاعمال اللبشه  ان شاءالله','a:0:{}',3,'2022-03-16 11:35:50','2022-03-16 11:35:50',140),(1398,'- تم صب ارضيه النظافه واليوم تنزيل القواعد بالتوتال ان شاءالله','a:0:{}',3,'2022-03-16 11:36:17','2022-03-16 11:36:17',154),(1399,'_تم الانتهاء من اعمال الدفان وجاري التجهيز لاعمال كرسي الشناج والصب غدا ان شاءالله','a:0:{}',3,'2022-03-16 11:36:42','2022-03-16 11:36:42',148),(1400,'- تم الانتهاء اعمال المباني الدور الارضي والواجهات بنسبه ٩٩ و الانتهاء اعمال المباني ف الدور الاول وتم تسليم دستور مباني   \r\n- تم صب سقف بيت الدرج','a:0:{}',3,'2022-03-16 11:37:34','2022-03-16 11:37:34',42),(1401,'-تم الإنتهاء من اعمال نجارة اعمدة بيت الدرج وتم الصب بكمية ٨ م٣','a:0:{}',3,'2022-03-16 11:38:10','2022-03-16 11:38:10',58),(1402,'-إستمرار اعمال نجارة الدور الأرضي.','a:0:{}',3,'2022-03-16 11:38:38','2022-03-16 11:38:38',118),(1403,'-إستمرار اعمال نجارة الدور الثاني.','a:0:{}',3,'2022-03-16 11:38:57','2022-03-16 11:38:57',62),(1404,'المساح \r\n-تم الإنتهاء من اعمال المساح الناعم للدرج. \r\n-تم الإنتهاء من اعمال المساح الناعم للدور الاول\r\n\r\nالصحي\r\n-تم الإنتهاء من الصحي \r\n\r\nالعازل\r\nمن باكر بدء اعمال الفوم للحمامات','a:0:{}',3,'2022-03-16 11:39:31','2022-03-16 11:39:31',46),(1405,'-تم الإنتهاء من اعمال  نجارة الدور الاول\r\n-جاري اعمال حدادة مسلحة','a:0:{}',3,'2022-03-16 11:39:53','2022-03-16 11:39:53',64),(1406,'_ جاري اعمال حدادة سقف الدور الاول','a:0:{}',3,'2022-03-16 11:40:13','2022-03-16 11:40:13',73),(1407,'_ تم الصبة لاعمدة بيت الدرج\r\n_جاري اعمال النجارة لسقف بيت الدرج','a:0:{}',3,'2022-03-16 11:45:10','2022-03-16 11:45:10',75),(1408,'_تم صب اعمدة الدور الاول \r\n_ جاري اعمال النجارة لسقف الدور الاول','a:0:{}',3,'2022-03-16 11:45:41','2022-03-16 11:45:41',112),(1409,'_تم صب اعمدة الدور الاول \r\n_ جاري اعمال النجارة لسقف الدور الاول','a:0:{}',3,'2022-03-16 11:46:04','2022-03-16 11:46:04',88),(1410,'مساح خارجي\r\nتم الانتهاءمن اعمال السيجما والحمايه والحجر الخارجي \r\n\r\nسيراميك \r\nتم الانتهاء من تركيب سيراميك الحوائط والشربته\r\nتم الانتهاء من تركيب سيراميك الاول والثاني والسطح والارضي \r\nوجاري مساح السرداب وجاري تركيب الروشنات والاسطح\r\n\r\n\r\nصبغ\r\nتم الانتهاء من عمل سكنتين معجون\r\nديكور\r\nتم الانتهاء من اعمال الديكور \r\nوتم الانتهاء من عمل جبسبورد الحمامات \r\nتم الانتهاء من تفتيح الاسبوتات \r\nباقي تركيب ابواب الصيانه','a:0:{}',3,'2022-03-16 11:47:01','2022-03-16 11:47:01',96),(1411,'مساح خارجي \r\nتم الانتهاءمن عمل السيجما والحمايه \r\nباقي الاسوار  \r\n\r\nسيراميك\r\nتم الانتهاء من تركيب الحوائط \r\nتم الانتهاء من تركيب  ارضيه الارضي الاول  والثاني والسطح والسرداب والدرج \r\nتم توريد السيراميك الناقص من السيراميك وجاري  التركيب \r\nوجاري تعديل درج السرداب\r\nوجاري تركيب الاسطح والملاحق \r\n\r\nديكور\r\nتم الانتهاء من اعمال الديكور وتم  تفتيح الاسبوتات \r\nكهرباء\r\nتم  حصر البلاكات والسوتشات والاسبوتات \r\nصبغ\r\nتم الانتهاء من عمل ٢ سكينه معجون\r\nالومنيوم\r\nتم توريد الالومنيوم وتم  التركيب وفي انتظار توريد الجام\r\n\r\n*ابواب داخليه وخارجيه *\r\nتم التوريد وف انتظار تركيب جام الدرايش لتركيب الابواب \r\nمصاعد\r\nجاري تركيب المصعد','a:0:{}',3,'2022-03-16 11:48:17','2022-03-16 11:48:17',120),(1412,'- مساح داخلي\r\nتم الانتهاء من المساح الناعم\r\nخارجي\r\n⁩تم الانتهاء من عمل السيجما والحمايه وتم فك السقاله\r\nكهرباء\r\nتم الانتهاء من سحب ويرات\r\n \r\nسيراميك\r\nتم الانتهاء من تركيب حوائط السيراميك باقي الحمام الماستر \r\nجاري مساح الارضيه \r\nجاري عمل العزل الصوتي الارضيه \r\nديكور\r\nتم الانتهاء من تركيب الدور الاول و\r\nالثاني \r\n\r\nتم الانتهاء من تركيب الارضي باقي غرفه الملابس  \r\nتم تركيب ٥٠٪؜ من السرداب \r\n\r\nصبغ\r\nتم الانتهاء من عمل المعجون','a:0:{}',3,'2022-03-16 11:48:57','2022-03-16 11:48:57',115),(1413,'مساح\r\nداخلي\r\nتم الانتهاء من المساح الخشن الداخلي والناعم \r\n\r\nخارجي\r\nتم الانتهاء من السيجما والحمايه  \r\nكهرباء\r\nتم الانتهاء من سحب  الويرات\r\nسيراميك\r\nتم الانتهاء من تركيب رخام السطح والثاني و الاول وتم تركيب نعلات السطح والثاني باقي الاول  \r\nتم تركيب سيراميك الحوائط باقي حمام بالارضي وجاري تركيب النعلات\r\n\r\nصبغ\r\nتم الانتهاء من عمل سكنتين معجون','a:0:{}',3,'2022-03-16 11:49:46','2022-03-16 11:49:46',108),(1414,'جاري نجاره وحداده بيت الدرج بعد عمل الاستثناء ب ٣.٧٠ م\r\nتم الانتهاء من مباني السرداب \r\nتم الانتهاء من مباني الارضي \r\nجاري مباني  الدور الاول','a:0:{}',3,'2022-03-16 11:50:10','2022-03-16 11:50:10',86),(1415,'تم اضافة صور جديدة في صور القسيمة','a:0:{}',3,'2022-03-16 13:01:44','2022-03-16 13:01:44',48),(1416,'-تم الانتهاء  اعمال حدادة  سقف الدور الاول \r\n  \r\n- تم التسليم للمكتب الاستشاري \r\n\r\n- تم الانتهاء من تمديد اعمال الصحي','a:0:{}',3,'2022-03-16 13:04:27','2022-03-16 13:04:27',114),(1417,'- جاري اعمال نجارة اعمدة الدور الاول','a:0:{}',3,'2022-03-16 13:04:51','2022-03-16 13:04:51',39),(1418,'تم الانتهاء من  اعمال حدادة الارضية','a:0:{}',3,'2022-03-16 13:05:15','2022-03-16 13:05:15',35),(1419,'-تم الانتهاء من نجارة وحدادة اعمدة بيت الدرج','a:0:{}',3,'2022-03-16 13:05:37','2022-03-16 13:05:37',33),(1420,'- غدا ان شاء الله صب اعمدة بيت الدرج \r\n- تم الانتهاء من مباني السرداب \r\n\r\n- جاري اعمال مباني الدور الارضي','a:0:{}',3,'2022-03-16 13:05:53','2022-03-16 13:05:53',33),(1421,'- تم الانتهاء من  اعمال حدادة  اعمدة الدور الاول\r\n\r\n- غدا ان شاء الله صب اعمدة الدور الاول','a:0:{}',3,'2022-03-16 13:06:21','2022-03-16 13:06:21',91),(1422,'جار أعمال الصبغ بالسكينة الأولي.','a:0:{}',3,'2022-03-16 13:06:46','2022-03-16 13:06:46',98),(1423,'تم الانتهاء من أعمال نجارة بيت الدرج والاعتاب .\r\nجار استكمال اعمال مباني الدور الثاني.','a:0:{}',3,'2022-03-16 13:07:16','2022-03-16 13:07:16',48),(1424,'جار أعمال نجارة سقف الدور الثاني.','a:0:{}',3,'2022-03-16 13:07:39','2022-03-16 13:07:39',87),(1425,'جار أعمال التمديدات الصحيه .\r\n\r\nتم الترتيب مع شركة الالومنيوم لرفع القياسات.','a:0:{}',3,'2022-03-16 13:08:06','2022-03-16 13:08:06',128),(1426,'جار الانتهاء من أعمال تركيب ديكور الدور الأرضي.\r\nجار تركيب العازل الصوتي .','a:0:{}',3,'2022-03-16 13:08:27','2022-03-16 13:08:27',105),(1427,'جار الانتهاء من أعمال الحداده والصبه اليوم مساءا بإذن الله.','a:0:{}',3,'2022-03-16 13:08:47','2022-03-16 13:08:47',138),(1428,'_  جاري اعمال حداده سقف الدور الأول وسوف يتم الصب يوم الاحد انشاء الله .','a:0:{}',3,'2022-03-16 13:09:14','2022-03-16 13:09:14',63),(1429,'-  جاري اعمال نجاره سقف الدور الأرضي','a:0:{}',3,'2022-03-16 13:09:38','2022-03-16 13:09:38',149),(1430,'_ تم الانتهاء من مساح حائط الجار','a:0:{}',3,'2022-03-16 13:10:03','2022-03-16 13:10:03',119),(1431,'_ تم الانتهاء من تعديل المخطط وسوف يتم تكمله اعمال الحداده .','a:0:{}',3,'2022-03-16 13:10:30','2022-03-16 13:10:30',61),(1432,'_ جاري اعمال نجاره رقاب الاعمده','a:0:{}',3,'2022-03-16 13:10:50','2022-03-16 13:10:50',147),(1433,'تم الانتهاء من تركيب المغاسل والاطقم الصحية \r\nفى انتظار نزول متبقي الإضاءة','a:0:{}',3,'2022-03-16 15:03:24','2022-03-16 15:03:24',71),(1434,'تم الانتهاء من تركيب الابواب الداخلية \r\nتم الانتهاء من سحب سكينة المعجون الثالثة و جارى السكينة الرابعة \r\nفى انتظار توريد ابواب الخدمات والابواب الرئيسية\r\nتم قص فتحات الاضاءة وفتحات التكييف وتم طلب الدفيوزرات والجريلات ومتبقي مكاين التكييف','a:0:{}',3,'2022-03-16 15:04:50','2022-03-16 15:04:50',72),(1435,'تم الانتهاء من تركيب رخام الدرج \r\nتم قص فتحات التكييف بالديكور وفى انتظار عينة الاضاءة \r\nفى انتظار توريد الومنيوم الدرايش','a:0:{}',3,'2022-03-16 15:05:45','2022-03-16 15:05:45',70),(1436,'تم الانتهاء من تركيب درابزين السلم الشرفى وسلم الخدمات \r\nتم عمل وجه صبغ ابيض لكامل القسيمة','a:0:{}',3,'2022-03-16 15:06:19','2022-03-16 15:06:34',69),(1437,'تم الانتهاء من عزل الحمامات وجارى الفحص \r\nتم الانتهاء من سحب الوايرات \r\nتم الانتهاء من اعمال السيجما وتم نزول صبغ الحماية','a:0:{}',3,'2022-03-16 15:07:28','2022-03-16 15:07:28',65),(1438,'تم الانتهاء من اعمال الطرطشة الداخلية وجارى تركيب الزوايا \r\nتم صب القواعد والرقاب للمسطحات الاضافية','a:0:{}',3,'2022-03-16 15:07:53','2022-03-16 15:07:53',68),(1439,'تم صب الشناجات','a:0:{}',3,'2022-03-16 15:08:20','2022-03-16 15:08:20',122),(1440,'#تم تركيب الومنيوم الدرايش. \r\n#تم تركيب سكك المصعد وتم طلب الكابينه. \r\n#تم الانتهاء من أعمال الصبغ السكينه الثالثه والسنفره وجاري عمل البطانه. \r\n#تم رفع مخطط الكهرباء بالقسيمه','a:0:{}',3,'2022-03-17 00:40:01','2022-03-17 00:40:01',99),(1441,'#تم تركيب السبوت لايتات وتشغيل الكهرباء. \r\n#تم نزول السيراميك للوجهات. \r\nوبعد غدا سيتم نزول الماده اللاصقه.','a:0:{}',3,'2022-03-17 00:40:42','2022-03-17 00:40:42',101),(1442,'#جاري أعمال الديكور بالسرداب. \r\n#تم عمل ٢ سكينه معجون للطوف بالسرداب. \r\n#تم عمل المرمات وجاري عمل السكينه الثالثه معجون من الأرضي للسطح.','a:0:{}',3,'2022-03-17 00:41:39','2022-03-17 00:41:39',104),(1443,'#جاري أعمال المساح الخشن الداخلي بالأراضي. \r\n#جاري أعمال تركيب الزوايا بالأول.','a:0:{}',3,'2022-03-17 00:42:09','2022-03-17 00:42:09',117),(1444,'#جاري عمل مساح ناعم  للسلم. \r\n#تم اعتماد عينه سان ماركو. \r\n#بانتظار نزول الدكتات والريزرات. \r\n#جاري تركيب بايبات النحاس. \r\n#تم عمل اساس ٣ وجهات وبعد هدوء الجو يتم عمل السيجما.','a:0:{}',3,'2022-03-17 00:42:52','2022-03-17 00:42:52',121),(1445,'#تم عمل علامات الكهرباء وجاري البدأ ف التكسيرات وتمديدات بايبات الكهرباء.','a:0:{}',3,'2022-03-17 00:43:24','2022-03-17 00:43:24',90),(1446,'#تم الانتهاء من تمديد بايبات وبانتظار سحب الوايرات \r\n#تم عمل عينات الصبغ \r\n#جاري تحهييز الفورمات\r\n#تم  الانتهاء من عمل ٣سكينه معجون للقسيمه. \r\n#تم الانتهاء من تعديل جزء في الواجهه وعمل بروز بها.','a:0:{}',3,'2022-03-17 00:44:24','2022-03-17 00:44:24',55),(1447,'#تم الانتهاء من أعمال إلنجاره لسقف الأرضي\r\n#تم عمل علامات التكييف\r\n#غدا عمل بايبات الصرف قبل الحداده','a:0:{}',3,'2022-03-17 00:45:23','2022-03-17 00:45:23',94),(1448,'تم اضافة صور جديدة','a:0:{}',3,'2022-03-17 18:07:50','2022-03-17 18:07:50',47),(1449,'تم اضافة صور جديدة في صور القسيمه','a:0:{}',3,'2022-03-17 18:08:49','2022-03-17 18:08:49',61),(1450,'تم اضافة صور جديدة في صور القسيمه','a:0:{}',3,'2022-03-17 18:09:56','2022-03-17 18:09:56',103),(1451,'تم اضافة صور جديدة في صور القسيمه','a:0:{}',3,'2022-03-17 18:10:44','2022-03-17 18:10:44',87),(1452,'تم اضافة صور جديدة','a:0:{}',3,'2022-03-17 18:50:41','2022-03-17 18:50:41',63),(1453,'تم اضافة صور جديدة في صور القسيمه','a:0:{}',3,'2022-03-17 18:51:40','2022-03-17 18:51:40',149),(1454,'تم اضافة صور جديدة في صور القسيمه','a:0:{}',3,'2022-03-17 18:52:36','2022-03-17 18:52:36',64),(1455,'تم اضافة صور جديدة في صور القسيمه','a:0:{}',3,'2022-03-17 18:53:21','2022-03-17 18:53:21',147),(1456,'تم اضافة صور جديدة في صور القسيمه','a:0:{}',3,'2022-03-17 18:54:34','2022-03-17 18:54:34',62),(1457,'تم اضافة صور جديدة في صور القسيمه','a:0:{}',3,'2022-03-17 18:55:33','2022-03-17 18:55:33',46),(1458,'تم اضافة صور جديدة في صور القسيمه','a:0:{}',3,'2022-03-17 18:56:18','2022-03-17 18:56:18',58),(1459,'تم اضافة صور جديدة في صور القسيمه','a:0:{}',3,'2022-03-17 18:57:23','2022-03-17 18:57:23',38),(1460,'تم اضافة صور جديدة في صور القسيمه','a:0:{}',3,'2022-03-17 18:58:11','2022-03-17 18:58:11',128),(1461,'تم اضافة صور جديدة في صور القسيمه','a:0:{}',3,'2022-03-19 13:16:13','2022-03-19 13:16:13',87),(1462,'تم اصافة صور جديدة ل تكمله أعمال اللبشه','a:0:{}',3,'2022-03-19 13:17:03','2022-03-19 13:17:03',61),(1463,'- تم الانتهاء من المساح الداخلي الناعم و متبقي المنور فقط.','a:0:{}',3,'2022-03-19 21:09:16','2022-03-19 21:09:16',142),(1464,'- تم الانتهاء من أعمال الديكور و تفتيح السبوتات.\r\n- تم الانتهاء من عمل مساح الأرضيات.\r\n- تم الانتهاء من تركيب سيراميك الأرضيات بالدور الثاني و الأول\r\n- تم الانتهاء من تركيب سيراميك الأرضيات بالدور الأرضي.\r\n- تم الانتهاء من مساح الأرضيات بالممرات و الحوش و جاري تركيب السيراميك.\r\n- تم عمل مخطط الكهرباء.','a:0:{}',3,'2022-03-19 21:22:06','2022-03-19 21:22:06',126),(1465,'- تم الانتهاء من أعمال الديكور و تفتيح السبوتات.\r\n- تم الانتهاء من عمل مساح الأرضيات.\r\n- تم الانتهاء من تركيب سيراميك الأرضيات داخل القسيمة.\r\n- تم الانتهاء من تركيب سيراميك الدرج.\r\n- تم الانتهاء من مساح الأرضيات بالممرات و الحوش.\r\n- جاري تركيب سيراميك الحوش و الممرات.\r\n- تم الانتهاء من تركيب الجام.','a:0:{}',3,'2022-03-19 21:22:28','2022-03-19 21:22:28',131),(1466,'- تم الانتهاء من عمل سكينة المعجون  الثالثة و الصنفرة.\r\n- تم الانتهاء من تركيب سيراميك الأرضيات و الدرج.','a:0:{}',3,'2022-03-19 21:23:01','2022-03-19 21:23:01',125),(1467,'تم اضافة صور جديدة ل سقف الدور الارضى  و سقف الدور الاول  في صور القسيمة','a:0:{}',3,'2022-03-19 21:49:55','2022-03-19 21:49:55',92),(1468,'أعمال صب بيت الدرج','a:6:{i:0;s:31:\"img/reports/16477675263927.jpeg\";i:1;s:31:\"img/reports/16477675264424.jpeg\";i:2;s:31:\"img/reports/16477675266577.jpeg\";i:3;s:31:\"img/reports/16477675262003.jpeg\";i:4;s:30:\"img/reports/16477675266247.mp4\";i:5;s:30:\"img/reports/16477675269385.mp4\";}',3,'2022-03-20 11:12:06','2022-03-20 11:12:06',48),(1469,'جاري صب سقف الدور الاول','a:8:{i:0;s:31:\"img/reports/16477684857437.jpeg\";i:1;s:31:\"img/reports/16477684852191.jpeg\";i:2;s:31:\"img/reports/16477684853293.jpeg\";i:3;s:31:\"img/reports/16477684855418.jpeg\";i:4;s:31:\"img/reports/16477684854717.jpeg\";i:5;s:31:\"img/reports/16477684857801.jpeg\";i:6;s:31:\"img/reports/16477684858959.jpeg\";i:7;s:31:\"img/reports/16477684855339.jpeg\";}',3,'2022-03-20 11:28:05','2022-03-20 11:28:05',63),(1470,'* تم نزول رخام الدرج .\r\n* جارى تركيب النعلات للدور الاول .  \r\n* تم الانتهاء تركيب سيراميك بالدور الاول وشقه السطح . \r\n* تم الانتهاء من تركيب سيراميك الدور الارضى.\r\n* تم الانتهاء من تقفيل الديكور للمكاين الداخلية \r\n* تم الانتهاء من تفتيح اماكن الاسبوتات والدفيوزرات \r\n* تم الانتهاء من  تركيب سيراميك  حوائط الحمامات والمطابخ للدور الارضى والاول والسطح\r\n* تم الانتهاء من اعمال  التهويه\r\n* تم الانتهاء من حف وسحب سكنتين معجون للطوف \r\n* تم الانتهاء من توصيل  المكائن الداخلية \r\n* تم الانتهاء من اعمال التكيف الجانبي للصالة والديوانية.وتقفيل الديكور \r\n* تم تركيب سلم الحديد لبيت الدرج','a:0:{}',3,'2022-03-20 11:45:12','2022-03-20 11:45:12',43),(1471,'* تم الانتهاء من اعمال الحماية لكامل القسيمة بالخارج وتركيب شترات التهويه \r\n* باكر الانتهاء من فك السقالة \r\n* جارى تركيب الداكت','a:0:{}',3,'2022-03-20 11:46:08','2022-03-20 11:46:08',38),(1472,'* تم الانتهاء من مساح خشن خارجى لكامل القسيمة \r\n* تم الانتهاء من اعمال تاسيس كهرباء للواجهة \r\n* تم الانتهاء من اعمال الطرطشة الخارجية .\r\n* تم الانتهاء من مساح خشن للدور الارضى والاول والسطح \r\n* تم الانتهاء من صب فوم لكامل للحمامات \r\n* تم الانتهاء من اعمال تاسيس الكهرباء','a:0:{}',3,'2022-03-20 11:51:06','2022-03-20 11:51:06',44),(1473,'* تم الانتهاء من عمل  بوووج لكامل القسيمة \r\n* جارى تمديد بايبات الصحى وباكر عمل البداء ب اعمال الشبكة \r\n* جارى تاسيس اعمال الكهرباء  \r\n* جارى تمديد بايبات النحاس والترومستات','a:0:{}',3,'2022-03-20 11:53:34','2022-03-20 11:53:34',40),(1474,'* جارى الانتهاء من اعمال الواجهه\r\n* جارى اعمال بناء  بيت الدرج \r\n* تم الانتهاء من اعمال بناء الدور الثانى \r\n* جارى الانتهاء من اعمال بناء الدور الاول \r\n* تم الانتهاء من مبانى الدور الارضى \r\n* تم الانتهاء من  اعمال بناء القبو','a:0:{}',3,'2022-03-20 11:55:53','2022-03-20 11:55:53',34),(1475,'* تم الانتهاء من عزل اسفل الدستور للدور الارضى \r\n* باكر عمل الدستور للدور الارضىً\r\n* تم الانتهاء من صب بيت الدرج \r\n* تم الانتهاء من فك سقف الاول وتنظيفة','a:0:{}',3,'2022-03-20 11:56:38','2022-03-20 11:56:38',110),(1476,'* جارى اعمال نجارة وحداده الشناج','a:0:{}',3,'2022-03-20 11:57:01','2022-03-20 11:57:01',151),(1477,'* تم الانتهاء من صب سقف الاول \r\n* باكر البدء ب اعمال نجارة اعمدة الدور الثانى \r\n* تم الانتهاء من فك سقف الدور الارضى وتنظيف الدور','a:0:{}',3,'2022-03-20 11:57:37','2022-03-20 11:57:37',92),(1478,'جاري اعمال نجاره اعمده الدور الارضي','a:0:{}',3,'2022-03-20 11:57:58','2022-03-20 11:57:58',143),(1479,'-تم صب اعمده الدور الاول وبدايه اعمال نجاره سقف الاول','a:0:{}',3,'2022-03-20 11:58:19','2022-03-20 11:58:19',111),(1480,'-  تم صب اعمده الدور الثاني  ونهايه اعمال نجاره سقف الدور الثاني  وقرب الانتهاء من اعمال مباني الدور الاول','a:0:{}',3,'2022-03-20 11:58:56','2022-03-20 11:58:56',36),(1481,'تم صب قواعد وحوائط المسبح والمناهيل وجاري التجهيز لاعمال اللبشه  ان شاءالله','a:0:{}',3,'2022-03-20 11:59:23','2022-03-20 11:59:23',140),(1482,'بدايه اعمال النجاره  القواعد  ان شاءالله','a:0:{}',3,'2022-03-20 11:59:48','2022-03-20 11:59:48',154),(1483,'_تم صب  كرسي الشناج وجاري اعمال الشناج  ان شاءالله','a:0:{}',3,'2022-03-20 12:00:13','2022-03-20 12:00:13',148),(1484,'تم إرسال صور القسيمة للبدء في معاملة البلدية لإيصال التيار','a:0:{}',3,'2022-03-20 12:01:33','2022-03-20 12:01:33',78),(1485,'تم اضافة صور جديدة ل انتهاء اعمال الخرسانات وتجهيز اعمال المباني','a:0:{}',3,'2022-03-20 15:34:41','2022-03-20 15:34:41',110),(1486,'استئناف اعمال ارضيات الاول والارضي','a:0:{}',3,'2022-03-20 15:36:24','2022-03-20 15:36:24',79),(1487,'تم تركيب البراطيش الخارجية','a:0:{}',3,'2022-03-20 15:36:49','2022-03-20 15:36:49',79),(1488,'جاري اعمال المباني للطابوق الابيض بالارضي والاول','a:0:{}',3,'2022-03-20 15:37:20','2022-03-20 15:37:20',76),(1489,'الانتهاء من اعمال السيجما و جاري اختيار الحماية ... جاري تركيب دكتات التكييف','a:0:{}',3,'2022-03-20 15:38:04','2022-03-20 15:38:04',80),(1490,'تم  توصيل جورة الاشغال.. \r\nتم تركيب القطع الصحية وتوريد الخزانات.. \r\nتم تركيب الشتر.. \r\nتم تشغيل التكييف عدا عدد ٢ ماكينة بانتظار توريدهم','a:0:{}',3,'2022-03-20 15:39:05','2022-03-20 15:39:05',81),(1491,'تم اضافة صور جديدة في صور القسيمه','a:0:{}',3,'2022-03-21 07:52:39','2022-03-21 07:52:39',64),(1492,'جار أعمال السكينه الثانيه بالمعجون .','a:0:{}',3,'2022-03-21 08:50:36','2022-03-21 08:50:36',98),(1493,'تم الانتهاء من أعمال نجارة وحدادة بيت الدرج','a:0:{}',3,'2022-03-21 08:52:08','2022-03-21 08:52:08',48),(1494,'تم الانتهاء من أعمال النجاره والحداده وجميع التمديدات .','a:0:{}',3,'2022-03-21 08:52:48','2022-03-21 08:52:48',87),(1495,'جار أعمال سحب الوايرات .\r\nجار أعمال التمديدات الصحيه .\r\nحار تركيب الاسمنت بورد بمدخل القسيمة والبلكونات.\r\nتم رفع قياسات الالومنيوم','a:0:{}',3,'2022-03-21 08:53:44','2022-03-21 08:53:44',128),(1496,'تم الانتهاء من أعمال تركيب ديكور الدور الأرضي . \r\nوجار الترتيب للبدء باعمال تركيب ديكور السرداب .\r\nتم الانتهاء من تركيب العازل الصوتي .','a:0:{}',3,'2022-03-21 08:54:16','2022-03-21 08:54:16',105),(1497,'تم الانتهاء من أعمال تقفيل نجارة رقاب الاعمده والصب يوم الثلاثاء بإذن الله.','a:0:{}',3,'2022-03-21 08:54:36','2022-03-21 08:54:36',138),(1498,'-تم الإنتهاء فك اعمدة بيت الدرج وجاري اعمال المباني \r\n-تم نظافة الدور الأرضي والاول.','a:0:{}',3,'2022-03-21 08:55:27','2022-03-21 08:55:27',58),(1499,'-إستمرار اعمال نجارة الدور الأرضي.','a:0:{}',3,'2022-03-21 08:55:52','2022-03-21 08:55:52',118),(1500,'-تم الإنتهاء من اعمال نجارة الدور الثاني. \r\n-تم تعليم وتركيب فتحات الراجع بالجسور. \r\n-تم حجز الخرسانه ليوم السبت القادم ان شاء الله.','a:0:{}',3,'2022-03-21 08:56:17','2022-03-21 08:56:17',62),(1501,'المساح \r\n-تم الإنتهاء من اعمال المساح الناعم للدور الارضي والاول والثاني . \r\n\r\nالصحي\r\n-تم الإنتهاء من الصحي \r\nالعازل\r\nتم الإنتهاء من صب الفوم للحمامات والمطابخ','a:0:{}',3,'2022-03-21 08:56:55','2022-03-21 08:56:55',46),(1502,'-تم الإنتهاء من اعمال حدادة مسلحة للدور الاول. \r\n-تم حجز الخرسانه ل باكر.','a:0:{}',3,'2022-03-21 08:57:34','2022-03-21 08:57:34',64),(1503,'- جاري اعمال نجارة سقف الدور الاول\r\nجاري اعمال فك سقف الدور الارضي وترتيب الشدة المعدنية','a:0:{}',3,'2022-03-21 08:58:00','2022-03-21 08:58:00',95),(1504,'-تم صب سقف الدور الاول','a:0:{}',3,'2022-03-21 08:58:27','2022-03-21 08:58:27',114),(1505,'- تم صب  اعمدة  الدور الاول','a:0:{}',3,'2022-03-21 08:58:54','2022-03-21 08:58:54',39),(1506,'- تم صب الارضية \r\n- جاري التجهيز لاعمال نجارة اعمدة الدور الارضي','a:0:{}',3,'2022-03-21 08:59:34','2022-03-21 08:59:34',35),(1507,'-تم الانتهاء من نجارة وحدادة سقف  بيت الدرج \r\n\r\n- تم حجز خرسانة يوم الاثنين القادم ان شاء الله \r\n- تم الانتهاء من مباني السرداب \r\n\r\n- جاري اعمال مباني الدور الارضي','a:0:{}',3,'2022-03-21 09:00:05','2022-03-21 09:00:05',33),(1508,'- تم صب  اعمدة الدور الاول','a:0:{}',3,'2022-03-21 09:00:24','2022-03-21 09:00:24',91),(1509,'جاري تركيب جرانيت الاحواش والمداخل','a:0:{}',3,'2022-03-21 09:02:50','2022-03-21 09:02:50',57),(1510,'جاري تركيب سيراميك الاحواش والاسطح الخارجية','a:0:{}',3,'2022-03-21 09:04:27','2022-03-21 09:04:27',56),(1511,'تم الانتهاء من كافة اعمال النجارة والحدادة لسقف السرداب وجميع الاعمال الخدمية من صحي وكهرباء وتكييف وتهوية \r\nتم تعديل موعد الصب من شركة اسمنت الكويت','a:0:{}',3,'2022-03-21 09:07:00','2022-03-21 09:07:00',49),(1512,'جاري اعمال تمديدات الكهرباء\r\nجاري اعمال تمديدات الصحي بالقسيمة\r\nتم الانتهاء من اعمال تمديد بايبات الترموستات والدرين والغاز للتكييف\r\nجاري التنسيق لبداية اعمال البؤج','a:0:{}',3,'2022-03-21 09:07:36','2022-03-21 09:07:36',129),(1513,'مساح خارجي\r\nتم الانتهاءمن اعمال السيجما والحمايه والحجر الخارجي باقي بعض المرمات بعد تركيب سيراميك الاحواش \r\n\r\nسيراميك \r\nتم الانتهاء من تركيب سيراميك الحوائط والشربته\r\nتم الانتهاء من تركيب سيراميك الاول والثاني والسطح والارضي والاسطح والروشنات \r\nوجاري تركيب ارضيه السرداب \r\n\r\n\r\nصبغ\r\nتم الانتهاء من عمل سكنتين معجون\r\n\r\nديكور\r\nتم الانتهاء من اعمال الديكور \r\nوتم الانتهاء من عمل جبسبورد الحمامات \r\nتم الانتهاء من تفتيح الاسبوتات \r\nباقي تركيب ابواب الصيانه','a:0:{}',3,'2022-03-21 09:08:36','2022-03-21 09:08:36',96),(1514,'مساح خارجي \r\nتم الانتهاء من عمل السيجما والحمايه \r\nباقي الاسوار  \r\n\r\nسيراميك\r\nتم الانتهاء من تركيب الحوائط \r\nتم الانتهاء من تركيب  ارضيه الارضي الاول  والثاني والسطح والسرداب والدرج \r\nتم توريد السيراميك الناقص من السيراميك وجاري  التركيب \r\nوجاري تعديل درج السرداب \r\nوجاري تركيب الاسطح والملاحق \r\n\r\nديكور\r\nتم الانتهاء من اعمال الديكور وتم  تفتيح الاسبوتات وتم طلب عمل مخطط الكهرباء\r\n\r\nكهرباء\r\nتم  حصر البلاكات والسوتشات والاسبوتات \r\n\r\nصبغ\r\nتم الانتهاء من عمل ٢ سكينه معجون\r\n\r\nالومنيوم\r\nتم توريد الالومنيوم وتم  التركيب وفي انتظار توريد الجام\r\n\r\n\r\n*ابواب داخليه وخارجيه *\r\nتم التوريد وف انتظار تركيب جام الدرايش لتركيب الابواب  وتم تركيب الابواب الخارجية \r\n\r\nمصاعد\r\nجاري تركيب المصعد','a:0:{}',3,'2022-03-21 09:10:11','2022-03-21 09:10:11',120),(1515,'تم الانتهاء من صب سقف بيت الدرج \r\nتم الانتهاء من مباني السرداب \r\nتم الانتهاء من مباني الارضي \r\nتم الانتهاء من  مباني  الدور الاول','a:0:{}',3,'2022-03-21 09:13:38','2022-03-21 09:13:38',86),(1516,'تم حفر عمق ٢متر في الموقع','a:0:{}',3,'2022-03-21 09:14:36','2022-03-21 09:14:36',155),(1517,'نزول الحديد يوم الاثنين وبدا الاعمال','a:0:{}',3,'2022-03-21 09:14:49','2022-03-21 09:14:49',155),(1518,'تم طلب السيستم السخانات\r\nوتم طلب الخزانات \r\nوانتظار شركة التكييف للتشغيل \r\nوجاري رفع مقاسات رخام المصعد لتركيبه \r\nوجاري حصر النواقص للاستكمال الاعمال وتسليم القسيمة ان شاء الله','a:0:{}',3,'2022-03-21 09:15:30','2022-03-21 09:15:30',103),(1519,'تم الانتهاء من اعمال الحفر وانتظار المكتب الهندسي الانتهاء من تعديل قواعد الجار','a:0:{}',3,'2022-03-21 09:16:01','2022-03-21 09:16:01',139),(1520,'تم الانتهاء من اعمال التجاره وجاري اعمال حديد السقف \r\nوان شاء الله صب سقف الارضي يوم الخميس','a:0:{}',3,'2022-03-21 09:16:46','2022-03-21 09:16:46',47),(1521,'✅ تم الانتهاءمن اعمال النجارة والحدادة\r\n🔄 جاري التجهيز للصبة سقف الدور الارضي','a:0:{}',3,'2022-03-21 09:18:49','2022-03-21 09:18:49',73),(1522,'🔄 جاري باقي اعمال الجبس بورد \r\n🔄 جاري اعمال السيراميك الارضيات للدور الثاني','a:0:{}',3,'2022-03-21 09:19:24','2022-03-21 09:19:24',74),(1523,'✅ تم الانتهاء من اعمال النجارة والخدادة \r\n🔄 و جاري التجهيز لصبة بيت الدرج','a:0:{}',3,'2022-03-21 09:20:02','2022-03-21 09:20:02',75),(1524,'✅ تم الانتهاء من اعمال النجارة والحدادة \r\n🔄 جاري التجهيز لصبه الشناج','a:0:{}',3,'2022-03-21 09:20:33','2022-03-21 09:20:33',83),(1525,'🔄  جاري اعمال النجارة لسقف الدور الاول','a:0:{}',3,'2022-03-21 09:20:57','2022-03-21 09:20:57',112),(1526,'🔄 جاري اعمال النجارة للسقف الاول','a:0:{}',3,'2022-03-21 09:21:18','2022-03-21 09:21:18',88),(1527,'✅ تم الانتهاء من أعمال الصبغ السكينه الثالثه والسنفره وجاري عمل البطانه. \r\n✅ تم نزول المكاين الخارجيه.','a:0:{}',3,'2022-03-21 09:21:55','2022-03-21 09:21:55',99),(1528,'✅ تم تركيب السبوت لايتات وتشغيل الكهرباء من الداخل. \r\n🔄 بانتظار أعمال التكييف. \r\n🔄 جاري نزول الماده اللاصقه من الوجهات. \r\n✅ تم تركيب المطبخ بالتحضيري.','a:0:{}',3,'2022-03-21 09:22:37','2022-03-21 09:22:37',101),(1529,'🔄 جاري أعمال الديكور بالسرداب. \r\n✅ تم عمل  ٣ سكينه معجون للطوف بالسرداب. \r\n🔄 جاري أعمال السنفره في باقي القسيمه.','a:0:{}',3,'2022-03-21 09:23:16','2022-03-21 09:23:16',104),(1530,'🔄 جاري أعمال المساح الخشن الداخلي. \r\n🔄 جاري أعمال تركيب الزوايا. \r\n✅ تم تكحيل الواجهه وعمل التسكيرات. \r\n🔄 جاري دق شبك خارجي. \r\n🔄 جاري تمديد الاناره الخارجيه. \r\n✅ تم تمديد بايبات النحاس. \r\n✅ تم نزول الريزرات.','a:0:{}',3,'2022-03-21 09:24:04','2022-03-21 09:24:04',117),(1531,'✅ تم اعتماد عينه سان ماركو. \r\n🔄بانتظار نزول الدكتات والريزرات. \r\n✅ تم تركيب بايبات النحاس.','a:0:{}',3,'2022-03-21 09:24:47','2022-03-21 09:24:47',121),(1532,'🔄 جاري أعمال  التكسيرات وتمديدات بايبات الكهرباء.','a:0:{}',3,'2022-03-21 09:25:29','2022-03-21 09:25:29',90),(1533,'بانتظار الانتهاء من الموزاييك لصبغ الحمايه. \r\nجاري أعمال الموزاييك.','a:0:{}',3,'2022-03-21 09:26:24','2022-03-21 09:26:24',55),(1534,'#تم الانتهاء من أعمال إلنجاره لسقف الأرضي. \r\n#تم الانتهاء من عمل التهويه. \r\n#تم الانتهاء من الحداده باقي السلم غدا. \r\n#تم الانتهاء من تمديدات الصحي. \r\n#الصبه الأربعاء','a:0:{}',3,'2022-03-21 09:26:50','2022-03-21 09:26:50',94),(1535,'جاري اعمال نجارة رقاب اعمدة فوق سقف السندره \r\nوجاري تصفيط عدة سقف السرداب','a:0:{}',3,'2022-03-21 09:27:25','2022-03-21 09:27:25',51),(1536,'جاري اعمال حدادة سقف الثاني علوي وتم توريد الهوردي','a:0:{}',3,'2022-03-21 09:27:50','2022-03-21 09:27:50',107),(1537,'جاري اعمال نجارة سقف الارضي  وتم فك سقف السندره','a:0:{}',3,'2022-03-21 09:28:14','2022-03-21 09:28:14',47),(1538,'تم تركيب الاطقم الصحية و يتم توريد الابواب الخارجيه اليوم وتركيبها لطلب الفحص','a:0:{}',3,'2022-03-21 09:28:44','2022-03-21 09:29:03',135),(1539,'جاري اعمال تركيب سيراميك الطوف الحمامات والمطابخ وجاري تركيب ديكور الارضي وتركيب السيفون المخفي بالارضي','a:0:{}',3,'2022-03-21 09:29:22','2022-03-21 09:29:22',113),(1540,'جاري تركيب رخام المصعد جاري اختيار الدرابزين وتصنيع الابواب الخارجيه','a:0:{}',3,'2022-03-21 09:29:41','2022-03-21 09:29:41',134),(1541,'جاري اعمال حدادة سقف السرداب والصحي','a:0:{}',3,'2022-03-21 09:30:00','2022-03-21 09:30:00',89),(1542,'تمت اعمال فوم العازل و تمت اعمال طرطشه داخليه وجاري اعمال مساح خشن داخلي','a:0:{}',3,'2022-03-21 09:30:41','2022-03-21 09:30:41',137),(1543,'تم الانتهاء من تركيب المغاسل والاطقم الصحية','a:0:{}',3,'2022-03-21 09:31:10','2022-03-21 09:31:10',71),(1544,'تم الانتهاء من تركيب الابواب الداخلية \r\nتم الانتهاء من سحب سكينة المعجون الرابعة \r\nتم قص فتحات الاضاءة وفتحات التكييف وتم طلب الدفيوزرات والجريلات ومتبقي مكاين التكييف','a:0:{}',3,'2022-03-21 09:31:46','2022-03-21 09:31:52',72),(1545,'تم الانتهاء من تركيب رخام الدرج \r\nتم قص فتحات التكييف بالديكور','a:0:{}',3,'2022-03-21 09:32:21','2022-03-21 09:32:21',70),(1546,'تم الانتهاء من تركيب درابزين السلم الشرفى وسلم الخدمات وابواب الاسوار \r\nتم عمل وجه صبغ ابيض لكامل القسيمة \r\nفى انتظار تركيب الدفيوزرات والجرايلات\r\nجارى تجهيز القسيمة لفحص الكهرباء','a:0:{}',3,'2022-03-21 09:32:53','2022-03-21 09:32:53',69),(1547,'تم الانتهاء من اعمال التكسير وتركيب البوكسات الدور الارضى والاول','a:0:{}',3,'2022-03-21 09:33:19','2022-03-21 09:33:19',67),(1548,'تم الانتهاء من صبغ الحماية وجارى فك السقالة\r\nتم الانتهاء من عزل الحمامات وجارى الفحص \r\nتم الانتهاء من سحب الوايرات','a:0:{}',3,'2022-03-21 09:33:40','2022-03-21 09:33:40',65),(1549,'جارى اعمال المساح الخشن داخلى بالدور الارضي\r\nتم صب القواعد والرقاب للمسطحات الاضافية وتم العزل بالزفتة','a:0:{}',3,'2022-03-21 09:34:03','2022-03-21 09:34:03',68),(1550,'تم عزل الشناجات وتم الانتهاء من دفان الشناجات','a:0:{}',3,'2022-03-21 09:34:22','2022-03-21 09:34:22',122),(1551,'تم اضافة مخطط الغاز والمكنسه ( في قسم المخططات)\r\nوتم اضافة سند اعتماد (في قسم الاعتمادات)','a:0:{}',3,'2022-03-21 18:36:28','2022-03-21 18:36:28',154),(1552,'تم اضافة صور جديدة','a:0:{}',3,'2022-03-22 09:17:27','2022-03-22 09:17:27',58),(1553,'تم اضافة صور جديدة للقسيمه','a:0:{}',3,'2022-03-22 09:18:49','2022-03-22 09:18:49',62),(1554,'تم عمل طلبيه مواد العازل للسرداب وجاري توريدها بأسرع وقت \r\nوجاري ترحيل الدفان صوب الجار وتنظيف الانقاض','a:0:{}',3,'2022-03-22 09:21:12','2022-03-22 09:21:12',119),(1555,'جاري استكمال نجارة سقف دور الارضي \r\nواعتماد مخططات التكييف لتوقيع علامات التكييف','a:0:{}',3,'2022-03-22 09:23:51','2022-03-22 09:23:51',149),(1556,'تم اضافة صور جديدة ل العزل اسفل دستور المباني','a:0:{}',3,'2022-03-22 09:26:37','2022-03-22 09:26:37',87),(1557,'تم اضافة صور في صور القسيمة ل جانب من اعمال الحفر','a:0:{}',3,'2022-03-22 09:31:32','2022-03-22 09:31:32',162),(1558,'تم اضافة صور جديدة ل صبة سقف الدور الثاني','a:0:{}',3,'2022-03-22 21:37:41','2022-03-22 21:37:41',87),(1559,'بدء اعمال التدعيم','a:2:{i:0;s:31:\"img/reports/16479779853557.jpeg\";i:1;s:31:\"img/reports/16479779858225.jpeg\";}',3,'2022-03-22 21:39:45','2022-03-22 21:39:45',155),(1560,'الانتهاء من المساح الداخلي وتركيب الدكت بدايه الاسبوع القادم','a:0:{}',3,'2022-03-23 10:47:38','2022-03-23 10:47:38',121),(1561,'جارى استكمال اعمال المساح الخشن الداخلى. \r\nوتم رفع صور الاعمال في صور القسيمه','a:0:{}',3,'2022-03-23 10:50:46','2022-03-23 10:50:46',117),(1562,'تم الانتهاء من تمديدات النحاس وبيبات صرف التكييف وجاري استكمال اعمال تمديدات الكهرباء\r\nوتم رفع صور الاعمال في > صور القسيمه','a:0:{}',3,'2022-03-23 10:52:49','2022-03-23 10:52:49',90),(1563,'- تم الانتهاء من المساح الداخلي الناعم.','a:0:{}',3,'2022-03-23 12:08:59','2022-03-23 12:08:59',142),(1564,'- جاري عمل معجون الديكور و سكينة المعجون الثالثة.','a:0:{}',3,'2022-03-23 12:10:01','2022-03-23 12:10:01',126),(1565,'- جاري عمل معجون الديكور و سكينة المعجون الثالثة.','a:0:{}',3,'2022-03-23 12:10:51','2022-03-23 12:10:51',131),(1566,'- جاري تركيب سيراميك الأرضيات بالدور و الأرضي.','a:0:{}',3,'2022-03-23 12:12:00','2022-03-23 12:12:00',127),(1567,'* جارى تركيب النعلات للدور الاول والدور الارضى .','a:0:{}',3,'2022-03-23 12:13:16','2022-03-23 12:13:16',43),(1568,'* تم الانتهاء من اعمال الحماية لكامل القسيمة بالخارج وتركيب شترات التهويه \r\n* تم الانتهاء من فك السقالة \r\n* جارى تركيب الداكت \r\n* تم الانتهاء من تركيب الحجر الخارجى بالواجهة','a:0:{}',3,'2022-03-23 12:14:11','2022-03-23 12:14:11',38),(1569,'* تم الانتهاء من اعمال الشبكة المعلقة','a:0:{}',3,'2022-03-23 12:15:38','2022-03-23 12:15:38',44),(1570,'تم الانتهاء من اعمال تمديد الصرف للدور الارضى والدور الاول والسطح','a:0:{}',3,'2022-03-23 12:16:07','2022-03-23 12:16:07',44),(1571,'* ف انتظار اعتماد الشتر لتركيب البوكسات','a:0:{}',3,'2022-03-23 12:42:49','2022-03-23 12:42:49',40),(1573,'* تم تسليم اعمال حداده الشناج للاستشارى','a:0:{}',3,'2022-03-23 12:48:01','2022-03-23 12:48:01',151),(1574,'* تم الانتهاء من صب الشناج','a:0:{}',3,'2022-03-23 12:48:15','2022-03-23 12:48:15',151),(1575,'* تم الانتهاء من اعمال حداده  اعمدة الدور الثانى وباكر تسليمها للاستشارى \r\n* تم الانتهاء من فك سقف الدور الارضى وتنظيف الدور','a:0:{}',3,'2022-03-23 12:48:48','2022-03-23 12:48:48',92),(1576,'تم تركيب الابواب الخارجية\r\nتم توريد الابواب الداخلية.','a:0:{}',3,'2022-03-23 12:50:26','2022-03-23 12:50:26',78),(1577,'بانتظار الانتهاء من توريد الابواب الألومنيوم للبدء في معاملة الكهرباء','a:0:{}',3,'2022-03-23 12:52:48','2022-03-23 12:52:48',97),(1578,'الانتهاء من اعمال السيجما الخارجية .. \r\nتم استئناف اعمال ارضيات الاول والارضي\r\nتم تركيب البراطيش الخارجية لأخذ قياسات الالومنيوم','a:0:{}',3,'2022-03-23 12:53:34','2022-03-23 12:53:34',79),(1579,'جاري اعمال المباني ببيت الدرج','a:0:{}',3,'2022-03-23 12:55:02','2022-03-23 12:55:02',76),(1580,'الانتهاء من اعمال السيجما و جاري اختيار الحماية ...\r\n جاري تركيب دكتات التكييف','a:0:{}',3,'2022-03-23 12:56:16','2022-03-23 12:56:16',80),(1581,'تم تركيب الاسبوتات الداخلية\r\nتم تشغيل التكييف عدا عدد ٢ ماكينة بانتظار توريدهم .. \r\nتم سحب السكينة الثالثة والرابعة وصبغ الاسقف','a:0:{}',3,'2022-03-23 12:58:29','2022-03-23 12:58:29',81),(1582,':-الانتهاء من اعمال حداده اعمده الدور الارضي \r\nوتم التسليم وجاري تقفيل وتوزين الاعمده وتجهيزات الصب ان شاءالله الصب السبت صباحا','a:0:{}',3,'2022-03-23 13:01:14','2022-03-23 13:01:14',143),(1583,'-الانتهاء  اعمال نجاره سقف الاول وجاري التجهيز لاعمال الخدمات قبل الحداده \r\nوتم فك سقف الدور الأرضي وجاري تنضيف الدور الارضي والسرداب','a:0:{}',3,'2022-03-23 13:07:34','2022-03-23 13:07:34',111),(1584,'-  تم صب اعمده الدور الثاني  ونهايه اعمال نجاره وحداده سقف بيت الدرج   \r\nوقرب الانتهاء من اعمال مباني الدور الاول','a:0:{}',3,'2022-03-23 13:08:07','2022-03-23 13:08:07',36),(1585,'تم صب قواعد وحوائط المسبح والمناهيل وتم عمل دمك ودحل التربه وتجويف القواعد لاعمال اللبشه  \r\nوصب النظافه اليوم الساعه ٢ان شاءالله','a:0:{}',3,'2022-03-23 13:08:55','2022-03-23 13:08:55',140),(1586,'- تم الانتهاء من اعمال القواعد المسلحه والصب غدا ان شاءالله','a:0:{}',3,'2022-03-23 13:09:18','2022-03-23 13:09:18',154),(1587,'_تم صب  الشناج وجاري فك الشناج اليوم','a:0:{}',3,'2022-03-23 13:09:39','2022-03-23 13:09:39',148),(1588,'- تم الانتهاء اعمال المباني الدور الارضي والواجهات بنسبه ٩٩ و الانتهاء   اعمال المباني ف الدور الاول  وقرب انتهاء اعمال  مباني   الدور الثاني وبيت الدرج وغدا بدايه اعمال الصحي الدخليه  ان شاءالله','a:0:{}',3,'2022-03-23 13:10:06','2022-03-23 13:10:06',42),(1589,'_ تم الانتهاءمن اعمال النجارة والحدادةو جاري التجهيز للصبة(غدا باذن الله ) سقف الدور الارضي','a:0:{}',3,'2022-03-23 13:10:28','2022-03-23 13:10:28',73),(1590,'-جاري البدء في اعمال الدرج \r\n- تم اعمال السيراميك الارضيات للدور الثاني','a:0:{}',3,'2022-03-23 13:10:49','2022-03-23 13:10:49',74),(1591,'_تم صب سقف بيت الدرج\r\n_ جاري اعمال المباني للدور الثاني','a:0:{}',3,'2022-03-23 13:11:12','2022-03-23 13:11:12',75),(1592,'_ تم صب الشناج\r\n_ جاري التجهيز للدفان','a:0:{}',3,'2022-03-23 13:11:37','2022-03-23 13:11:37',83),(1593,'_ جاري اعمال النجارة لسقف الدور الاول\r\n_جاري اعمال العازل تحت دستور الدور الارضي','a:0:{}',3,'2022-03-23 13:12:03','2022-03-23 13:12:03',112),(1594,'_ جاري اعمال النجارة لسقف الدور الاول\r\n_جاري اعمال العازل تحت دستور الدور الارضي','a:0:{}',3,'2022-03-23 13:12:17','2022-03-23 13:12:17',88),(1595,'-تم الإنتهاء الإنتهاء من مباني بيت الدرج. \r\n-تم الإنتهاء من مباني الدستور للدور الأرضي','a:0:{}',3,'2022-03-23 13:12:50','2022-03-23 13:12:50',58),(1596,'-تم الإنتهاء من اعمال نجارة الدور الأرضي. \r\n-تم الإنتهاء من بروزات الأرضي. . \r\n-تم تعليم فتحات الراجع للتكييف.','a:0:{}',3,'2022-03-23 13:13:13','2022-03-23 13:13:13',118),(1597,'-جاري اعمال حدادة سقف الدور الثاني. \r\n-تم حجز الخرسانه ليوم السبت القادم ان شاء الله.','a:0:{}',3,'2022-03-23 13:13:35','2022-03-23 13:13:35',62),(1598,'-تم الإنتهاء من اعمال مساح الدرج. \r\n-جاري اعمال المساح الناعم للسرداب. \r\n-جاري اعمال تسكير الحمامات.','a:0:{}',3,'2022-03-23 13:14:00','2022-03-23 13:14:00',46),(1599,'-تم صب الدور الاول بكمية ٩٠م٣\r\n-جاري اعمال نجارة اعمدة الدور الثاني.','a:0:{}',3,'2022-03-23 13:14:23','2022-03-23 13:14:23',64),(1600,'-تم الإنتهاء من اعمال نجارة الدور الارضي.\r\n-ف انتظار اعتماد مخطط التكييف.','a:0:{}',3,'2022-03-23 13:14:42','2022-03-23 13:14:42',149),(1601,'-تم إستئناف الأعمال.\r\n-جاري تأكيس الاعمدة.\r\n-جاري استكمال اعمال الصحي.\r\n-تم حجز الخرسانة ليوم الجمعة الساعة ٤ فجرا.','a:0:{}',3,'2022-03-23 13:15:12','2022-03-23 13:15:12',61),(1602,'-تم صب الدور الاول بكمية ٩٠ م٣\r\n-تم رفع نجارة اعمدة الدور الثاني.','a:0:{}',3,'2022-03-23 13:15:35','2022-03-23 13:15:35',63),(1603,'تم استئناف أعمال تركيب سيراميك الارضيات\r\nتم الانتهاء من أعمال سكينتين معجون بالقسيمة.','a:0:{}',3,'2022-03-23 13:38:49','2022-03-23 13:38:49',98),(1604,'تم الانتهاء من أعمال مباني السطح وبيت الدرج .\r\nوجار العمل بمباني الاسوار الخارجيه.','a:0:{}',3,'2022-03-23 13:39:14','2022-03-23 13:39:14',48),(1605,'تم صب سقف الدور الثاني .\r\nوجار العمل باعمدة بيت الدرج .\r\nتم عزل اسفل دستور المباني .','a:0:{}',3,'2022-03-23 13:39:39','2022-03-23 13:39:39',87),(1606,'تم تركيب الاسمنت بورد بالملاحق الخارجيه .\r\nجار العمل بسحب الوايرات .\r\nتم عمل عينات صبغ السيجما وبانتظار الحضور لاعتمادها .\r\nتم نزول باقي اغراض الصحي لاستكمال الأعمال.','a:0:{}',3,'2022-03-23 13:40:27','2022-03-23 13:40:27',128),(1607,'بانتظار نزول سيراميك الارضيات يوم الخميس بإذن الله.\r\nتم الانتهاء من أعمال مساح ارضيات الدور الثاني .','a:0:{}',3,'2022-03-23 13:40:53','2022-03-23 13:40:53',105),(1608,'تم الانتهاء من صب رقاب الاعمدة .','a:0:{}',3,'2022-03-23 13:41:13','2022-03-23 13:41:13',138),(1609,'جاري تركيب المصعد','a:0:{}',3,'2022-03-23 13:42:27','2022-03-23 13:42:27',120),(1610,'وجاري تعديل درج السرداب وفي انتظار توريد باقي الدرج الناقص \r\nوجاري تركيب الاسطح والملاحق','a:0:{}',3,'2022-03-23 13:42:47','2022-03-23 13:42:47',120),(1611,'جاري مساح الارضيه الاول والثاني \r\nجاري عمل العزل الصوتي الارضيه','a:0:{}',3,'2022-03-23 13:43:29','2022-03-23 13:43:29',115),(1612,'- تم الانتهاء من  اعمال نجارة وحدادة  سقف الدور الاول \r\n\r\n- تم حجز خرسانة يوم الخميس القادم ان شاء الله','a:0:{}',3,'2022-03-23 13:45:00','2022-03-23 13:45:00',95),(1613,'-تم الانتهاء من اعمال نجارة وحدادة اعمدة الدور الثاني \r\n\r\n- تم حجز خرسانة يوم الخميس ان شاء الله','a:0:{}',3,'2022-03-23 13:45:27','2022-03-23 13:45:27',114),(1614,'- جاري اعمال نجارة سقف الدور الاول','a:0:{}',3,'2022-03-23 13:45:48','2022-03-23 13:45:48',39),(1615,'- جاري اعمال  نجارة اعمدة الدور الارضي','a:0:{}',3,'2022-03-23 13:46:09','2022-03-23 13:46:09',35),(1616,'-تم صب سقف  بيت الدرج \r\n\r\n- غدا ان شاء الله الانتهاء من اعمال مباني الدور الارضي','a:0:{}',3,'2022-03-23 13:46:36','2022-03-23 13:46:36',33),(1617,'-جاري اعمال نجارة سقف الدور الاول','a:0:{}',3,'2022-03-23 13:46:53','2022-03-23 13:46:53',91),(1618,'تم اضافة صور جديدة في صور القسيمة','a:0:{}',3,'2022-03-24 09:44:25','2022-03-24 09:44:25',94),(1619,'تم اضافة صور جديدة في صور القسيمة','a:0:{}',3,'2022-03-24 09:45:17','2022-03-24 09:45:17',64),(1620,'تم اضافة صور جديدة في صور القسيمة','a:0:{}',3,'2022-03-24 09:45:53','2022-03-24 09:45:53',58),(1621,'تم اضافة صور جديدة في صور القسيمة','a:0:{}',3,'2022-03-24 09:47:03','2022-03-24 09:47:03',147),(1623,'تم اضافة صور جديدة في صور القسيمة','a:0:{}',3,'2022-03-24 09:49:15','2022-03-24 09:49:15',46),(1624,'جاري صب سقف الدور الارضي','a:4:{i:0;s:31:\"img/reports/16481334392061.jpeg\";i:1;s:31:\"img/reports/16481334392372.jpeg\";i:2;s:31:\"img/reports/16481334391461.jpeg\";i:3;s:31:\"img/reports/16481334399623.jpeg\";}',3,'2022-03-24 16:50:39','2022-03-24 16:50:39',47),(1625,'جاري الانتهاء  اعمال اعمده الدور الارضي \r\nوالصب يوم الاثنين ٢٨/٣','a:0:{}',3,'2022-03-26 11:48:04','2022-03-26 11:48:04',143),(1626,'-تم الانتهاء من اعمال سقف  الدور الاول والصب غدا ٦ مساءا','a:0:{}',3,'2022-03-26 11:48:25','2022-03-26 11:48:25',111),(1627,'تم صب اعمده الدور الثاني  والانتهاء  اعمال نجاره سقف الدور والصب اليوم عصرا الثاني  \r\nوقرب الانتهاء من اعمال مباني الدور الاول','a:0:{}',3,'2022-03-26 11:50:30','2022-03-26 11:50:30',36),(1628,'تم صب فرشه النظافه  وجاري التجهيز لاعمال اللبشه  ان شاءالله','a:0:{}',3,'2022-03-26 11:50:50','2022-03-26 11:50:50',140),(1629,'- تم صب القواعد المسلحه  والتجهيز لرقاب الاعمده  والصب يوم الاثنين ٢٨ ان شاءالله','a:0:{}',3,'2022-03-26 11:51:10','2022-03-26 11:51:10',154),(1630,'تم  الشناج وجاري اعمال اعمال الدفان وصب الأرضيه يوم الثلاثاء  ٢٩   ان شاءالله','a:0:{}',3,'2022-03-26 11:51:34','2022-03-26 11:51:34',148),(1631,'- تم الانتهاء اعمال المباني الدور الارضي والواجهات بنسبه ٩٩ و الانتهاء  اعمال المباني ف الدور الاول وقرب انتهاء  مباني   الدور الثاني وبيت الدرج','a:0:{}',3,'2022-03-26 11:52:03','2022-03-26 11:52:03',42),(1632,'تم الانتهاء من الحفر والوصول لمنسوب التاسيس \r\nوغدا صبه النظافه  ان شاءالله \r\nوتم طلب الحديد \r\nوتم وصول  اللوحه','a:0:{}',3,'2022-03-26 11:52:51','2022-03-26 11:52:51',159),(1633,'فى انتظار نزول متبقي الإضاءة','a:0:{}',3,'2022-03-26 11:53:35','2022-03-26 11:53:35',71),(1634,'تم الانتهاء من تركيب الابواب الداخلية \r\nتم الانتهاء من سحب سكينة المعجون الرابعة \r\nفى انتظار توريد ابواب الخدمات والابواب الرئيسية\r\nتم قص فتحات الاضاءة وفتحات التكييف وتم طلب الدفيوزرات والجريلات ومتبقي مكاين التكييف\r\nتم نزول الاطقم الصحية','a:0:{}',3,'2022-03-26 11:54:05','2022-03-26 11:54:05',72),(1635,'تم توريد الومنيوم السكاى لايت المنور الداخلى \r\nتم الانتهاء من تركيب رخام الدرج \r\nتم قص فتحات التكييف بالديكور \r\nفى انتظار توريد الومنيوم الدرايش','a:0:{}',3,'2022-03-26 11:54:38','2022-03-26 11:54:38',70),(1636,'تم الانتهاء من تركيب درابزين السلم الشرفى وسلم الخدمات وابواب الاسوار \r\nتم عمل وجه صبغ ابيض لكامل القسيمة \r\nفى انتظار تركيب الدفيوزرات والجرايلات\r\nجارى تجهيز القسيمة لفحص الكهرباء','a:0:{}',3,'2022-03-26 11:55:10','2022-03-26 11:55:10',69),(1637,'تم الانتهاء من اعمال التكسير وتركيب البوكسات الدور الارضى والاول','a:0:{}',3,'2022-03-26 11:55:42','2022-03-26 11:55:42',67),(1638,'تم الانتهاء من عزل الحمامات وتم صب الفوم للاسطح والملاحق\r\nجارى الانتهاء من سحب سكينة المعجون الاولى \r\nجارى اعمال سحب الوايرات','a:0:{}',3,'2022-03-26 11:56:05','2022-03-26 11:56:05',66),(1639,'تم الانتهاء من عزل الحمامات وتم صب الفرن للاسطح والملاحق\r\nجارى اعمال الحف والاساس للحوائط\r\nتم الانتهاء من سحب الوايرات \r\nتم توريد جزء من سيراميك الحوائط','a:0:{}',3,'2022-03-26 11:56:33','2022-03-26 11:56:33',65),(1640,'تم الانتهاء من عزل الحمامات \r\nجارى اعمال المساح الخشن داخلى بالدور الاول \r\nتم عزل القواعد والرقاب وتم الانتهاء من مبانى الدفان وتم الانتهاء من دفان القواعد والرقاب','a:0:{}',3,'2022-03-26 11:57:11','2022-03-26 11:57:11',68),(1641,'تم الانتهاء من تمديدات شبكة المجارى وتم حجز خرسانة الارضية','a:0:{}',3,'2022-03-26 11:57:33','2022-03-26 11:57:33',122),(1642,'الانتهاء من اعمال التدعيم','a:3:{i:0;s:31:\"img/reports/16483013745232.jpeg\";i:1;s:31:\"img/reports/16483013743359.jpeg\";i:2;s:31:\"img/reports/16483013745231.jpeg\";}',3,'2022-03-26 15:29:34','2022-03-26 15:29:34',155),(1643,'عمدان سقف الدور الاول','a:3:{i:0;s:31:\"img/reports/16483014106818.jpeg\";i:1;s:31:\"img/reports/16483014109931.jpeg\";i:2;s:31:\"img/reports/16483014101629.jpeg\";}',3,'2022-03-26 15:30:10','2022-03-26 15:30:10',47),(1645,'صب سكريت حمايه للعازل','a:3:{i:0;s:31:\"img/reports/16483092427202.jpeg\";i:1;s:31:\"img/reports/16483092429693.jpeg\";i:2;s:31:\"img/reports/16483092426713.jpeg\";}',3,'2022-03-26 17:40:42','2022-03-26 17:40:42',119),(1646,'- جاري تركيب سيراميك الحوش و الممرات.\r\n- جاري عمل معجون الديكور و سكينة المعجون الثالثة.','a:0:{}',3,'2022-03-26 20:26:20','2022-03-26 20:26:20',131),(1648,'جاري اعمال صب طبقه حمايه لعازل السرداب','a:6:{i:0;s:31:\"img/reports/16483192607773.jpeg\";i:1;s:31:\"img/reports/16483192603091.jpeg\";i:2;s:31:\"img/reports/16483192608959.jpeg\";i:3;s:31:\"img/reports/16483192607018.jpeg\";i:4;s:30:\"img/reports/16483192602828.mp4\";i:5;s:30:\"img/reports/16483192608562.mp4\";}',3,'2022-03-26 20:27:40','2022-03-26 20:27:40',119),(1649,'تم اضافة صور جديدة في صور القسيمه','a:0:{}',3,'2022-03-27 10:18:47','2022-03-27 10:18:47',162),(1650,'تم اضافة صور جديدة في صور القسيمه','a:0:{}',3,'2022-03-27 10:22:04','2022-03-27 10:22:04',139),(1651,'تم رفع كافه التعديلات المطلوبه موقعيا وجاري الانتهاء من مخططات الكهرباء التنفيذية. \r\nوتم رفع مقاسات التصميم الداخلي، وجاري البدء باعمال تاسيس الكهرباء والصحي.','a:0:{}',3,'2022-03-27 10:24:31','2022-03-27 10:24:31',109),(1652,'* تم نزول رخام الدرج وتركيبة باكر باذن لله .\r\n* تم نزول  الشربتة والانتهاء من كامل اعمال السيراميك قبل رمضان باذن لله .\r\n* جارى تركيب النعلات للدور الاول والدور الارضى . \r\n* تم الانتهاء تركيب سيراميك بالدور الاول وشقه السطح . \r\n* تم الانتهاء من تركيب سيراميك الدور الارضى.\r\n* تم الانتهاء من تقفيل الديكور للمكاين الداخلية \r\n* تم الانتهاء من تفتيح اماكن الاسبوتات والدفيوزرات \r\n* تم الانتهاء من  تركيب سيراميك  حوائط الحمامات والمطابخ للدور الارضى والاول والسطح\r\n* تم الانتهاء من اعمال  التهويه\r\n* تم الانتهاء من حف وسحب سكنتين معجون للطوف \r\n* تم الانتهاء من توصيل  المكائن الداخلية \r\n* تم الانتهاء من اعمال التكيف الجانبي للصالة والديوانية.وتقفيل الديكور \r\n* تم تركيب سلم الحديد لبيت الدرج','a:0:{}',3,'2022-03-27 10:38:32','2022-03-30 08:41:30',43),(1653,'* باكر البداء بسحب الوايرات باذن لله \r\n* تم الانتهاء من تنظيف القسيمة من الخارج \r\n* تم نزول الوايرات من المالك للبداء ب اعمال سحب الوايرات \r\n* تم الانتهاء من اعمال الحماية لكامل القسيمة بالخارج وتركيب شترات التهويه \r\n* تم الانتهاء من فك السقالة وتنظيف القسيمة \r\n* جارى تركيب الداكت','a:0:{}',3,'2022-03-27 10:40:43','2022-03-27 10:40:43',38),(1654,'جارى الانتهاء من مساح ناعم داخلى','a:0:{}',3,'2022-03-27 10:41:41','2022-03-27 10:41:41',44),(1655,'* جارى الانتهاء من اعمال تمديد الصرف لكامل القسيمة \r\n* جارى اعمال الشبكة المعلقة \r\n*جارى تمديد بايبات الصحى\r\n* جارى الانتهاء من تمديد بايبات النحاس والترومستات .','a:0:{}',3,'2022-03-27 10:42:42','2022-03-27 10:42:42',40),(1656,'* متبقى صب الطبانات \r\n* تم الانتهاء من بناء الدروة للسطح وبيت الدرج \r\n* تم الانتهاء من اعمال الواجهه \r\n* جارى الانتهاء من اعمال بناء الدور الاول','a:0:{}',3,'2022-03-27 10:44:06','2022-03-27 10:44:06',34),(1657,'* جارى اعمال بناء الدور الارضى \r\n* تم الانتهاء من فك بيت الدرج \r\n* تم الانتهاء من عمل دستور الدور الاول واعتماده','a:0:{}',3,'2022-03-27 10:47:14','2022-03-27 10:47:14',110),(1658,'* تم الانتهاء من فك الشناج \r\n* تم الانتهاء من عزل الشناج \r\n* باكر دفان الشناج باذن لله','a:0:{}',3,'2022-03-27 10:47:44','2022-03-27 10:47:44',151),(1659,'* تم الانتهاء من اعمال نجاره اعمده الدور الثانى والصبة باكر باذن لله','a:0:{}',3,'2022-03-27 10:48:30','2022-03-27 10:48:30',92),(1660,'جار أعمال تركيب سيراميك ارضيات الدور الثاني .\r\nتم عمل علامات الجريلات والديفيوزر .\r\nتم تركيب وصلات التكييف المخفي .','a:0:{}',3,'2022-03-27 10:49:01','2022-03-27 10:49:01',98),(1661,'تم صب الطبانات بالقسيمه .','a:0:{}',3,'2022-03-27 10:49:34','2022-03-27 10:49:34',48),(1662,'تم صب أعمدة بيت الدرج .\r\nتم طلب الطابوق للبدء بأعمال المباني .','a:0:{}',3,'2022-03-27 10:50:09','2022-03-27 10:50:09',87),(1663,'جار أعمال الصبغ .\r\nجار أعمال التمديدات الصحية.','a:0:{}',3,'2022-03-27 10:50:38','2022-03-27 10:50:38',128),(1664,'جار أعمال تركيب الديكور بالسرداب .\r\nجار أعمال تركيب سيراميك الدور الاول.','a:0:{}',3,'2022-03-27 10:50:58','2022-03-27 10:50:58',105),(1665,'تم فك رقاب الأعمدة وجار اعمال التنظيف وأعمال العازل بالزفته.','a:0:{}',3,'2022-03-27 10:51:20','2022-03-27 10:51:20',138),(1666,'المباني\r\n-تم الإنتهاء من مباني الداخلية للدور الأرضي. \r\n-تم اعتماد دستور المباني للدور الاول. \r\n-تم بناء السور للدور الاول. \r\n\r\nنجارة\r\n-تم الإنتهاء من اعمال نجارة وحدادة لبيت الدرج. \r\n-تم حجز الخرسانة ليوم الثلاثاء.','a:0:{}',3,'2022-03-27 10:52:03','2022-03-27 10:52:03',58),(1667,'-تم الإنتهاء من اعمال حدادة مسلحة للدور الأرضي. \r\n-تم حجز الخرسانة ليوم الاحد.','a:0:{}',3,'2022-03-27 10:52:24','2022-03-27 10:52:24',118),(1668,'-تم صب الدور الثاني بكمية ٧٦ م٣','a:0:{}',3,'2022-03-27 10:52:50','2022-03-27 10:52:56',62),(1669,'-تم الإنتهاء من اعمال المساح الناعم للدرج. \r\n-تم الإنتهاء من اعمال المساح الناعم للسرداب. \r\n-تم الإنتهاء من اعمال تسكير الحمامات.','a:0:{}',3,'2022-03-27 10:53:23','2022-03-27 10:53:23',46),(1670,'-تم الإنتهاء من اعمال نجارة اعمدة الدور الثاني. \r\n-تم الإنتهاء من اعمال حدادة وتسليم إشراف لاعمدة الدور الثاني.','a:0:{}',3,'2022-03-27 10:53:46','2022-03-27 10:53:46',64),(1671,'تم الإنتهاء من استكمال اعمال الصحي.','a:0:{}',3,'2022-03-27 10:54:32','2022-03-27 10:54:32',61),(1672,'-تم الإنتهاء من نجارة اعمدة الدور الثاني.','a:0:{}',3,'2022-03-27 10:55:09','2022-03-27 10:55:09',63),(1673,'- تم صب  سقف الدور الاول','a:0:{}',3,'2022-03-27 10:55:42','2022-03-27 10:55:42',95),(1674,'-تم صب اعمدة الدور الثاني','a:0:{}',3,'2022-03-27 10:56:08','2022-03-27 10:56:08',114),(1675,'- تم الانتهاء من اعمال نجارة سقف الدور الاول  \r\n\r\n- غدا ان شاء الله بدء اعمال الحدادة للسقف','a:0:{}',3,'2022-03-27 10:56:26','2022-03-27 10:56:26',39),(1676,'- جاري اعمال  نجارة اعمدة الدور الارضي','a:0:{}',3,'2022-03-27 10:56:46','2022-03-27 10:56:46',35),(1677,'- غدا ان شاء الله الانتهاء من اعمال مباني الدور الارضي','a:0:{}',3,'2022-03-27 10:57:10','2022-03-27 10:57:10',33),(1678,'-جاري اعمال نجارة سقف الدور الاول','a:0:{}',3,'2022-03-27 10:57:27','2022-03-27 10:57:27',91),(1679,'تم توريد باقي سيراميك السرداب وجاري التركيب','a:0:{}',3,'2022-03-27 10:58:55','2022-03-27 10:58:55',96),(1680,'تم الانتهاءمن عمل السيجما والحمايه \r\nباقي الاسوار  \r\n\r\nسيراميك\r\nتم الانتهاء من تركيب الحوائط \r\nتم الانتهاء من تركيب  ارضيه الارضي الاول  والثاني والسطح والسرداب والدرج \r\n \r\nوجاري تركيب الاسطح والملاحق \r\nديكور\r\nتم الانتهاء من اعمال الديكور وتم  تفتيح الاسبوتات وتم طلب عمل مخطط الكهرباء\r\n\r\nكهرباء\r\nتم  حصر البلاكات والسوتشات والاسبوتات\r\n\r\nصبغ\r\nتم الانتهاء من عمل ٢ سكينه معجون\r\n\r\nالومنيوم\r\nتم توريد الالومنيوم وتم  التركيب وفي انتظار توريد الجام\r\n\r\n\r\nابواب داخليه وخارجيه\r\nتم التوريدو التركيب وتم تركيب الابواب الخارجية \r\n\r\nمصاعد\r\nتم الانتهاء من تركيب الابواب فقط','a:0:{}',3,'2022-03-27 11:00:05','2022-03-30 08:37:02',120),(1681,'مساح داخلي\r\nتم الانتهاء من المساح الناعم\r\n\r\nخارجي\r\n⁩تم الانتهاء من عمل السيجما والحمايه وتم فك السقاله وباقي الاسوار\r\n\r\nكهرباء\r\nتم الانتهاء من سحب ويرات\r\n \r\nسيراميك\r\nتم الانتهاء من تركيب حوائط السيراميك باقي الحمام الماستر \r\nتم الانتهاء من مساح ارضيه الاول والثاني \r\n\r\nديكور\r\nتم الانتهاء من تركيب الدور الاول والثاني والارضي \r\n\r\nتم تركيب ٥٠٪؜ من السرداب \r\nباقي الصاله الرئيسيه جاري التركيب\r\nوتقفيل الديوانيات بعد الانتهاء من اعمال التكييف\r\n\r\nصبغ\r\nتم الانتهاء من عمل المعجون','a:0:{}',3,'2022-03-27 11:00:49','2022-03-27 11:00:49',115),(1682,'جاري تركيب النعلات','a:0:{}',3,'2022-03-27 11:03:14','2022-03-27 11:03:14',108),(1683,'جاري الانتهاء من الملاحظات الاخيره للبدء بتنظيف القسيمة','a:0:{}',3,'2022-03-27 11:05:05','2022-03-27 11:05:05',158),(1684,'جاري تركيب الابواب الألومنيوم.. تم تجهيز القسيمة لفحص الكهرباء','a:0:{}',3,'2022-03-27 11:05:35','2022-03-27 11:05:35',97),(1685,'جاري اعمال المباني ببيت الدرج','a:0:{}',3,'2022-03-27 11:06:21','2022-03-27 11:06:21',76),(1686,'تم  توصيل جورة الاشغال.. \r\nتم تركيب القطع الصحية وتوريد الخزانات.. \r\nتم تركيب الشتر.. تم تركيب الاسبوتات الداخلية','a:0:{}',3,'2022-03-27 11:07:17','2022-03-27 11:07:17',81),(1687,'تم اضافة صور جديدة في صور القسيمة','a:0:{}',3,'2022-03-28 10:29:03','2022-03-28 10:29:03',105),(1688,'تم اضافة صور جديدة في صور القسيمة','a:0:{}',3,'2022-03-28 10:30:45','2022-03-28 10:30:45',155),(1689,'تم اضافة صور جديدة في صور القسيمة','a:0:{}',3,'2022-03-28 10:32:11','2022-03-28 10:32:11',151),(1690,'تم الانتهاء من نجارة وحدادة اعمدة الدور الارضى وجارى التجهيز للصب.','a:0:{}',3,'2022-03-28 16:48:48','2022-03-28 16:48:48',49),(1691,'-تم الإنتهاء من اعمال مباني بيت الدرج \r\n-تم بناء السور للدور الثاني . \r\n\r\n-تم الإنتهاء من اعمل الكهرباء والتكييف لبيت الدرج. \r\nباكر الساعة ٥ صباحاً اعمال الصب.','a:0:{}',3,'2022-03-29 22:42:01','2022-03-29 22:42:01',58),(1692,'-تم صب الدور الأرضي بكمية ٩٠ م٣. \r\n-تم عمل نجارة اعمدة الدور الاول. \r\n-تم الإنتهاء من اعمال حدادة للدور الاول. \r\n-تم تسليم الإشراف. \r\n-تم حجز الصب ليوم الخميس الساعة ٧ صباحاً.','a:0:{}',3,'2022-03-29 22:43:15','2022-03-29 22:43:15',118),(1693,'-تم عمل نجارة اعمدة بيت الدرج. \r\n-تم عمل حدادة اعمدة بيت الدرج. \r\n-تم تسكير الاعمدة وباكر الساعة ٧ صباحاً اعمال الصبح ان شاء الله.','a:0:{}',3,'2022-03-29 22:43:52','2022-03-29 22:43:52',62),(1694,'-تم الإنتهاء من ٩٥ ف المية من اعمال المساح . \r\n-تم الإنتهاء من اعمال الطرطشة للحمامات..','a:0:{}',3,'2022-03-29 22:44:19','2022-03-29 22:44:19',46),(1695,'-تم صب اعمدة الدور الثاني بكمية ١٠ م٣.','a:0:{}',3,'2022-03-29 22:44:49','2022-03-29 22:44:49',64),(1696,'-تم الإنتهاء من اعتماد مخطط التكييف وجاري تركيب علب الدكت ف الجسور.','a:0:{}',3,'2022-03-29 22:45:22','2022-03-29 22:45:22',149),(1697,'-تم صب اعمدة الدور الثاني بكمية ١٠ متر ٣','a:0:{}',3,'2022-03-29 22:46:50','2022-03-29 22:46:50',63),(1698,'- تم توريد كميات الأساس و السيجما.\r\n- غدا البدء بعمل الأساس الخارجي.','a:0:{}',3,'2022-03-29 22:47:45','2022-03-29 22:47:45',142),(1699,'- تم الانتهاء من عمل معجون الديكور و سكينة المعجون الثالثة.','a:0:{}',3,'2022-03-29 22:48:26','2022-03-29 22:48:26',126),(1700,'- جاري تركيب سيراميك الحوش و الممرات.\r\n- جاري عمل معجون الديكور و سكينة المعجون الثالثة.','a:0:{}',3,'2022-03-29 22:48:55','2022-03-29 22:48:55',131),(1701,'- تم الانتهاء من تركيب سيراميك الأرضيات باستثناء المطبخ و غرفة الحارس و الديوانية.\r\n- تم الانتهاء من تركيب النعلات و الشربتة.\r\n- تم الانتهاء من عمل مساح الأرضيات بالديوانية و الجراج.\r\n- تم توريد و تركيب البراطيش الداخلية و الخارجية.\r\n- تم الانتهاء من تركيب الدرج.','a:0:{}',3,'2022-03-30 07:54:51','2022-03-30 07:54:51',127),(1702,'- تم الانتهاء من تركيب الجام.\r\n- تم تركيب المكاين الداخلية و عمل اللحامات.','a:0:{}',3,'2022-03-30 07:55:29','2022-03-30 07:55:29',125),(1703,'فى انتظار توريد ابواب الخدمات والابواب الرئيسية','a:0:{}',3,'2022-03-30 07:57:32','2022-03-30 07:57:32',72),(1704,'جارى تركيب السكاى لايت المنور الداخلى','a:0:{}',3,'2022-03-30 07:58:01','2022-03-30 07:59:32',70),(1705,'جارى عمل ملاحظات المكتب الهندسي لطلب فحص الكهرباء','a:0:{}',3,'2022-03-30 08:01:15','2022-03-30 08:01:15',69),(1706,'جارى استكمال سحب الوايرات','a:0:{}',3,'2022-03-30 08:03:23','2022-03-30 08:03:23',66),(1707,'تم عمل طبقة مساح فوق الفوم وجارى دهان البرايمر الزفتة قبل حرق الطربال للاسطح والملاحق\r\nجارى الانتهاء من سحب سكينة المعجون الاولى \r\nتم الانتهاء من سحب الوايرات \r\nتم توريد جزء من سيراميك الحوائط','a:0:{}',3,'2022-03-30 08:04:24','2022-03-30 08:04:24',65),(1708,'تم صب الشناجات \r\nتم الانتهاء من عزل الحمامات \r\nجارى اعمال المساح الخشن داخلى بالدور الاول','a:0:{}',3,'2022-03-30 08:05:19','2022-03-30 08:05:19',68),(1709,'تم الانتهاء من صب الارضية','a:0:{}',3,'2022-03-30 08:06:07','2022-03-30 08:06:07',122),(1710,'تم صب اعمال اعمده الدور الارضي  \r\nواليوم فك الاعمده وغدا بدايه اعمال سقف الدور الاول','a:0:{}',3,'2022-03-30 08:06:50','2022-03-30 08:06:50',143),(1711,'تم صب  سقف  الدور الاول وتسليم اعمده الدور الثاني \r\nوالصب يوم الخميس ان شاء الله صباحا \r\nوتم نظافه السرداب بالكامل والدور الارضي تمهيدا لاعمال المباني ان شاءالله','a:0:{}',3,'2022-03-30 08:07:45','2022-03-30 08:07:45',111),(1712,'تم سقف بيت الدرج  وبعد باكرا استكمال اعمال المباني  ان شاءالله الثاني','a:0:{}',3,'2022-03-30 08:08:22','2022-03-30 08:08:22',36),(1713,'تم صب فرشه النظافه  \r\nوغدا تأكيد اماكن الاعمده وتحديد المناسيب استعداد لاعمال الحداده بعد باكر    ان شاءالله','a:0:{}',3,'2022-03-30 08:08:51','2022-03-30 08:08:51',140),(1714,'- تم صب  رقاب وفك رقاب الاعمده  وغدا بدايه اعمال العزل للقواعد والمصعد ومن ثم المباني ان شاءالله','a:0:{}',3,'2022-03-30 08:09:27','2022-03-30 08:09:27',154),(1715,'_تم الانتهاء من اعمال الأرضيه وغدا الصب     ان شاءالله','a:0:{}',3,'2022-03-30 08:09:56','2022-03-30 08:09:56',148),(1716,'تم الانتهاء  صبه النظافه  وتنزيل القواعد بالتوتال وتنزيل تنواكي المياه \r\nوتم وصول الحديد \r\nوتم  تنصيب اللوحه','a:0:{}',3,'2022-03-30 08:11:35','2022-03-30 08:11:35',159),(1717,'_ جاري اعمال نجارة لعمدان الدور الاول','a:0:{}',3,'2022-03-30 08:12:13','2022-03-30 08:12:13',73),(1718,'- جاري البدء في اعمال الدرج','a:0:{}',3,'2022-03-30 08:12:51','2022-03-30 08:12:51',74),(1719,'_ جاري اعمال المباني للدور الثاني والدروة','a:0:{}',3,'2022-03-30 08:13:15','2022-03-30 08:13:15',75),(1720,'_ تم اعمال الدفان للشناجات\r\n_ تم اعمال المجاري \r\n_ التجهيز للبدء في عمل الارضيات','a:0:{}',3,'2022-03-30 08:14:07','2022-03-30 08:14:07',83),(1721,'_ تم اعمال الحدادة للدور الاول','a:0:{}',3,'2022-03-30 08:14:53','2022-03-30 08:14:53',112),(1722,'جاري اعمال النجارة للسقف الاول','a:0:{}',3,'2022-03-30 08:15:20','2022-03-30 08:15:20',88),(1723,'جاري  اعمال نجارة سقف الدور الثاني','a:0:{}',3,'2022-03-30 08:16:06','2022-03-30 08:16:06',114),(1724,'- تم حجز خرسانة يوم الخميس القادم ان شاء الله','a:0:{}',3,'2022-03-30 08:16:36','2022-03-30 08:16:36',39),(1725,'- جاري اعمال  نجارة اعمدة الدور الارضي','a:0:{}',3,'2022-03-30 08:17:05','2022-03-30 08:17:05',35),(1726,'- غدا ان شاء الله بدء  اعمال مباني الدور الاول','a:0:{}',3,'2022-03-30 08:17:39','2022-03-30 08:17:39',33),(1727,'-تم الانتهاء من  اعمال نجارة سقف الدور الاول \r\n\r\n- جاري اعمال حدادة سقف الدور الاول \r\n\r\n- تم حجز خرسانة يوم الاحد القادم ان شاء الله','a:0:{}',3,'2022-03-30 08:18:16','2022-03-30 08:18:16',91),(1728,'جار أعمال تركيب سيراميك الدور الاول .\r\nتم الانتهاء من تركيب سيراميك غرف وحمامات الدور الثاني .\r\nتم رفع قياسات براطيش الابواب الخارجيه .','a:0:{}',3,'2022-03-30 08:18:57','2022-03-30 08:18:57',98),(1729,'جار العمل بمباني بيت الدرج .\r\nجار العمل بدستور الدور الارضي','a:0:{}',3,'2022-03-30 08:19:47','2022-03-30 08:19:54',87),(1730,'تم الانتهاء من أعمال سحب  معجون السكينة الأولي بالدور الثاني والأول والسطح .\r\nتم الانتهاء من أعمال تمديدات الصرف وجار العمل بالتمديد شبكة التغديه .\r\nتم نزول سيراميك غرفة السخانات وغدا اعمال التركيب بإذن الله.','a:0:{}',3,'2022-03-30 08:20:40','2022-03-30 08:20:40',128),(1731,'جار أعمال تركيب ديكور السرداب .\r\nجار تركيب سيراميك الدور الأول .\r\nتم رفع قياسات براطيش الابواب الخارجيه','a:0:{}',3,'2022-03-30 08:21:25','2022-03-30 08:21:25',105),(1732,'تم عمل طبقة العزل للرقاب والقواعد.\r\nتم عزل قاعدة المصعد بالطربال.\r\nجار أعمال الدفان للطبقة الأولي.','a:0:{}',3,'2022-03-30 08:21:48','2022-03-30 08:21:48',138),(1733,'جاري تركيب الابواب الألومنيوم.','a:0:{}',3,'2022-03-30 08:23:22','2022-03-30 08:23:22',97),(1734,'جاري تركيب سيراميك المسبح .','a:0:{}',3,'2022-03-30 08:24:00','2022-03-30 08:24:00',79),(1735,'الانتهاء من  اعمال المباني ببيت الدرج','a:0:{}',3,'2022-03-30 08:33:11','2022-03-30 08:33:11',76),(1736,'جاري اعمال صبغ الحماية ... جاري تركيب دكتات التكييف','a:0:{}',3,'2022-03-30 08:34:44','2022-03-30 08:34:44',80),(1737,'مساح خارجي\r\nباقي السيجما والحمايه للاسوار','a:0:{}',3,'2022-03-30 08:36:20','2022-03-30 08:36:20',96),(1738,'تم تركيب ٧٠٪؜ من السرداب \r\nباقي الصاله الرئيسيه جاري التركيب','a:0:{}',3,'2022-03-30 08:38:56','2022-03-30 08:38:56',115),(1739,'وجاري مساح ارضيه الارضي','a:0:{}',3,'2022-03-30 08:39:34','2022-03-30 08:39:34',115),(1740,'تم تركيب نعلات السطح والثاني باقي الاول  \r\nتم تركيب سيراميك الحوائط باقي حمام بالارضي وجاري تركيب النعلات','a:0:{}',3,'2022-03-30 08:40:13','2022-03-30 08:40:13',108),(1741,'* جارى تركيب رخام الدرج  .\r\n* جارى اعمال الشربتة','a:0:{}',3,'2022-03-30 08:40:49','2022-03-30 08:40:49',43),(1742,'*  جارى اعمال سحب الوايرات\r\n* جارى تركيب الداكت','a:0:{}',3,'2022-03-30 08:42:50','2022-03-30 08:42:50',38),(1743,'* جارى الانتهاء من اعمال تركيب الشبكة المعلقة \r\n*جارى تمديد بايبات الصرف \r\n* جارى الانتهاء من تمديد بايبات النحاس والترومستات .','a:0:{}',3,'2022-03-30 08:43:39','2022-03-30 08:43:39',40),(1744,'* جارى الانتهاء من اعمال بناء الدور الاول','a:0:{}',3,'2022-03-30 08:44:06','2022-03-30 08:44:06',34),(1745,'* جارى اعمال بناء الدور الارضى \r\n* جارى اعمال بناء الدور الاول','a:0:{}',3,'2022-03-30 08:44:46','2022-03-30 08:44:46',110),(1746,'* تم الانتهاء من دفان الشناج ودحله \r\n* جارى تمديد المجارى الرائسية','a:0:{}',3,'2022-03-30 08:45:29','2022-03-30 08:45:29',151),(1747,'* تم الانتهاء من صب وفك اعمده الدور الثانى \r\n* جارى اعمال نجاره سقف الثانى \r\n* تم الانتهاء من فك سقف الدور الارضى وتنظيف الدور','a:0:{}',3,'2022-03-30 08:46:05','2022-03-30 08:46:05',92),(1748,'جارى اعمال الحفر والتدعيم','a:0:{}',3,'2022-03-30 15:03:32','2022-03-30 15:03:32',162),(1749,'جارى اعمال نجارة سقف الدور الاول','a:0:{}',3,'2022-03-30 15:04:12','2022-03-30 15:04:12',47),(1750,'جارى انهاء اعمال الحفر والتدعيم','a:0:{}',3,'2022-03-30 15:05:34','2022-03-30 15:05:34',155),(1751,'تم اضافة صور جديدة في صور القسيمة','a:0:{}',3,'2022-03-30 15:07:32','2022-03-30 15:07:32',91),(1752,'تم اضافة صور جديدة في صور القسيمة','a:0:{}',3,'2022-03-30 15:10:17','2022-03-30 15:10:17',111),(1753,'جاري اعمال الحفر','a:0:{}',3,'2022-03-30 15:11:42','2022-03-30 15:11:42',163),(1754,'جاري اعمال الحفر','a:0:{}',3,'2022-03-30 15:12:57','2022-03-30 15:12:57',164),(1755,'تم اضافة صور جديدة في صور القسيمة  ل اعمال القواعد نجاره وحداده','a:0:{}',3,'2022-03-30 15:13:39','2022-03-30 15:13:39',154),(1756,'تم اضافة صور جديدة في صور القسيمة','a:0:{}',3,'2022-03-31 11:53:25','2022-03-31 11:53:25',58),(1757,'تم اضافة صور جديدة في صور القسيمة','a:0:{}',3,'2022-03-31 11:53:47','2022-03-31 11:53:47',65),(1758,'تم اضافة صور جديدة في صور القسيمة','a:0:{}',3,'2022-03-31 11:54:59','2022-03-31 11:54:59',62),(1759,'تم اضافة صور جديدة في صور القسيمة','a:0:{}',3,'2022-03-31 11:58:11','2022-03-31 11:58:11',64),(1760,'تم اضافة صور جديدة في صور القسيمة','a:0:{}',3,'2022-03-31 11:59:50','2022-03-31 11:59:50',162),(1761,'تم اضافة صور جديدة في صور القسيمة','a:0:{}',3,'2022-03-31 12:02:59','2022-03-31 12:02:59',66),(1762,'- تم الانتهاء من عمل الأساس الخارجي و جاري عمل السيجما.','a:0:{}',3,'2022-04-03 13:03:13','2022-04-03 13:03:13',142),(1763,'- تم الانتهاء من مساح الأرضيات بالممرات و تركيب السيراميك.\r\n- تم الانتهاء من عمل معجون الديكور و سكينة المعجون الثالثة.\r\n- تم الانتهاء من تركيب الجام.\r\n- تم الاتفاق على الأبواب الخارجية و سلم الخدمات و درابزين الدرج.\r\n- تم توريد البراطيش الداخلية و الخارجية و جاري تركيبها.\r\n- جاري تركيب سيراميك الدرج.','a:0:{}',3,'2022-04-03 13:19:58','2022-04-03 13:19:58',126),(1764,'- جاري تركيب سيراميك الحوش و الممرات.\r\n- جاري عمل معجون الديكور و سكينة المعجون الثالثة.\r\n- تم الانتهاء من تركيب الجام.\r\n- تم الاتفاق على الأبواب الخارجية و سلم الخدمات و درابزين الدرج.\r\n- تم توريد البراطيش الداخلية و الخارجية و جاري تركيبها.','a:0:{}',3,'2022-04-03 13:21:01','2022-04-03 13:21:01',131),(1765,'- تم الانتهاء من أعمال الديكور.\r\n- جاري تركيب الديكور بالحمامات و المطابخ و تفتيح السبوتات و فتحات التكييف و الراجع و التهوية.\r\n- تم الانتهاء من أعمال مساح الأرضيات بالسطح و الدور الثاني و الأول.\r\n- تم الانتهاء من تركيب سيراميك الأرضيات.\r\n- تم الانتهاء من تركيب النعلات و الشربتة.\r\n- تم الانتهاء من تركيب الأرضيات بالديوانية و الجراج.\r\n- تم توريد و تركيب البراطيش الداخلية و الخارجية.','a:0:{}',3,'2022-04-03 13:22:55','2022-04-03 13:22:55',127),(1766,'- تم الانتهاء من تركيب الدفيوزرات و تشغيل مكاين التكييف.','a:0:{}',3,'2022-04-03 13:24:03','2022-04-03 13:24:03',133),(1767,'تم الانتهاء من تركيب سيراميك ارضيات الحمامات بالكامل .\r\nجار تركيب سيراميك ارضيات الدور الاول .','a:0:{}',3,'2022-04-03 13:24:45','2022-04-03 13:24:45',98),(1768,'تم تنظيف القسيمة من الداخل .\r\nوغدا يتم تنظيفها من الخارج لعمل إنهاء اشراف وانهاء الهيكل الاسود.','a:0:{}',3,'2022-04-03 13:25:16','2022-04-03 13:25:16',48),(1769,'جار العمل بمباني الدور الارضي .\r\nتم الانتهاء من مباني بيت الدرج .','a:0:{}',3,'2022-04-03 13:25:53','2022-04-03 13:25:53',87),(1770,'تم الانتهاء من أعمال المعجون السكينه الأولي والثانيه .\r\nتم الانتهاء من أعمال التمديدات الصحيه .\r\nتم طلب تمديد التهويه .','a:0:{}',3,'2022-04-03 13:26:15','2022-04-03 13:26:15',128),(1771,'تم الانتهاء من تركيب سيراميك الدور الاول .\r\nتم الانتهاء من تركيب ديكور السرداب .','a:0:{}',3,'2022-04-03 13:26:41','2022-04-03 13:26:41',105),(1772,'جار أعمال الدفان بالطبقه الرابعه .','a:0:{}',3,'2022-04-03 13:26:58','2022-04-03 13:26:58',138),(1773,'المباني\r\n-تم الإنتهاء من اعمال المباني الداخلية للدور الارضي. \r\n-تم الإنتهاء من الدستور للدور الاول. \r\nنجارة\r\n-تم صب بيت الدرج بكمية ٢٧م٣','a:0:{}',3,'2022-04-03 13:27:43','2022-04-03 13:27:43',58),(1774,'-تم صب اعمدة الدور الاول بكمية ١٢ م٣. \r\n-تم فك اعمدة الدور الاول. \r\n-جاري عمل نجارة الدور الاول.','a:0:{}',3,'2022-04-03 13:28:06','2022-04-03 13:28:06',118),(1775,'-تم صب اعمدة بيت الدرج بكمبة ٥م٣.\r\n-تم فك اعمدة بيت الدرج. \r\n\r\nالمباني \r\n-اعتماد مباني الدور الارضي والاول. \r\n-جاري الإنتهاء من مباني الدور الأرضي.','a:0:{}',3,'2022-04-03 13:28:35','2022-04-03 13:28:35',62),(1776,'المساح \r\n-تم الإنتهاء من المساح الناعم للقسيمة. \r\n-تم الإنتهاء من تسكير الحمامات.','a:0:{}',3,'2022-04-03 13:29:04','2022-04-03 13:29:04',46),(1777,'-تم فك اعمدة الدور الثاني. \r\n-تم فك الدور الاول. \r\n-جاري عمل نحارة الدور الثاني.','a:0:{}',3,'2022-04-03 13:29:29','2022-04-03 13:29:29',64),(1778,'تم فك الاعمده وقرب الانتهاء من اعمال سقف الدور الأرضي','a:0:{}',3,'2022-04-03 13:29:53','2022-04-03 13:29:53',143),(1779,'-تم صب وفك اعمده الدور الثاني \r\nوغدا فك سقف الدور الاول وبدايه اعمال سقف الدور الثاني \r\nوتم نظافه السرداب بالكامل والدور الارضي تمهيدا لاعمال المباني ان شاءالله','a:0:{}',3,'2022-04-03 13:30:21','2022-04-03 13:30:21',111),(1780,'-  تم سقف بيت الدرج  وبعد باكرا استكمال اعمال المباني  ان شاءالله الثاني','a:0:{}',3,'2022-04-03 13:30:48','2022-04-03 13:30:48',36),(1781,'تم الانتهاء من  اعمال الحداده والصحي واليوم الصب ان شاءالله','a:0:{}',3,'2022-04-03 13:31:12','2022-04-03 13:31:12',140),(1782,'- تم صب  رقاب وفك رقاب  الاعمده  \r\nو تم اعمال العزل للقواعد والمصعد \r\nوغدا بدايه  المباني   ان شاءالله','a:0:{}',3,'2022-04-03 13:31:38','2022-04-03 13:31:38',154),(1783,'- تم الانتهاء اعمال المباني الدور الارضي والواجهات بنسبه ٩٩ و الانتهاء   اعمال المباني ف الدور الاول وقرب انتهاء  مباني   الدور الثاني وبيت الدرج','a:0:{}',3,'2022-04-03 13:32:03','2022-04-03 13:32:03',42),(1784,'تم الانتهاء من اعمال نجاره القواعد المسلحه واليوم بدايه اعمال الحداده','a:0:{}',3,'2022-04-03 13:32:26','2022-04-03 13:32:26',159),(1785,'جاري اعمال الشدة المعدنية لسقف الدور الارضي \r\nوتم الدفان حول طوف السرداب','a:0:{}',3,'2022-04-03 13:33:08','2022-04-03 13:33:08',51),(1786,'تمت اعمال نجارة وحدادة اعمدة بيت الدرج','a:0:{}',3,'2022-04-03 13:36:13','2022-04-03 13:36:13',107),(1787,'تم تركيب الابواب الخارجيه غدا وجاري لطلب الفحص \r\nوتم توريد الخزانات وجاري توريد سيستم السخانات','a:0:{}',3,'2022-04-03 13:40:25','2022-04-03 13:40:25',135),(1788,'جاري اعمال تركيب سيراميك الطوف الحمامات والمطابخ \r\nوجاري مساح ارضيات الدور الثاني \r\nوتم انتهاء اعمال الديكور عدا الحمامات والمطابخ','a:0:{}',3,'2022-04-03 13:41:19','2022-04-03 13:41:19',113),(1789,'جاري تصنيع الابواب الخارجيه\r\nوتم استكمال اعمال ديكور الحمامات والمطابخ','a:0:{}',3,'2022-04-03 13:42:59','2022-04-03 13:42:59',134),(1790,'جاري اعمال حدادة اعمدة الدور الارضي','a:0:{}',3,'2022-04-03 13:43:54','2022-04-03 13:43:54',89),(1791,'تمت اعمال مساح خشن داخلي وجاري اعمال دق شبك خارجي','a:0:{}',3,'2022-04-03 13:44:20','2022-04-03 13:44:20',137),(1792,'تم تركيب الابواب الألومنيوم.. \r\nتم ارسال صور القسيمة للبدء في معاملة البلدية.. \r\nتم تجهيز القسيمة لفحص الكهرباء','a:0:{}',3,'2022-04-03 13:45:20','2022-04-03 13:45:20',97),(1793,'الانتهاء من اعمال السيجما الخارجية...\r\nجاري تركيب الجي ار سي.. \r\nجاري تركيب سيراميك المسبح .. \r\nتم استئناف اعمال ارضيات الاول والارضي \r\nتم تركيب البراطيش الخارجية لأخذ قياسات الالومنيوم','a:0:{}',3,'2022-04-03 13:46:11','2022-04-03 13:46:11',79),(1794,'الانتهاء من اعمال الطبانات.. الانتهاء من  اعمال المباني ببيت الدرج','a:0:{}',3,'2022-04-03 13:47:12','2022-04-03 13:47:12',76),(1795,'الانتهاء من اعمال صبغ الحماية ... جاري تركيب دكتات التكييف','a:0:{}',3,'2022-04-03 13:47:37','2022-04-03 13:47:37',80),(1796,'باقي تركيب البلاكات والسوتشات وتجهيز القسيمه للفحص بعد الانتهاء من تركيب الالومنيوم','a:0:{}',3,'2022-04-03 13:49:18','2022-04-03 13:49:18',96),(1797,'تم الانتهاء من اعمال الديكور \r\nوتم الانتهاء من عمل جبسبورد الحمامات \r\nتم الانتهاء من تفتيح الاسبوتات','a:0:{}',3,'2022-04-03 13:50:03','2022-04-03 13:50:03',96),(1798,'صبغ\r\nوجاري عمل السكينه الثالثه والبطانه\r\n\r\nالومنيوم\r\nتم توريد الالومنيوم وتم  التركيب وجاري تركيب الجام','a:0:{}',3,'2022-04-03 13:56:43','2022-04-03 13:56:43',120),(1799,'وجاري تركيب  الحمام الماستر\r\nوجاري مساح ارضيه الارضي \r\nوجاري تركيب سيراميك الدور الثاني','a:0:{}',3,'2022-04-03 13:58:33','2022-04-03 13:58:33',115),(1800,'تم تركيب ٧٠٪؜ من السرداب \r\nباقي الصاله الرئيسيه جاري التركيب','a:0:{}',3,'2022-04-03 13:58:50','2022-04-03 13:58:50',115),(1801,'تم تركيب نعلات السطح والثاني باقي الاول  \r\nتم تركيب سيراميك الحوائط باقي حمام بالارضي وجاري تركيب النعلات','a:0:{}',3,'2022-04-03 13:59:43','2022-04-03 13:59:43',108),(1802,'جاري  مباني الدور الثاني','a:0:{}',3,'2022-04-03 14:00:38','2022-04-03 14:00:38',86),(1803,'* تم الانتهاء من صب الارضية المسحلة \r\n* جارى اعمال نجارة الاعمده \r\n* باكر الانتهاء من اعمال حداده اعمده الدور الارضى','a:0:{}',3,'2022-04-03 14:01:08','2022-04-03 14:01:08',148),(1804,'* جارى الانتهاء من تركيب رخام الدرج  .\r\n* جارى اعمال الشربتة لكامل القسيمة \r\n* تم الانتهاء تركيب سيراميك بالدور الاول وشقه السطح . \r\n* تم الانتهاء من تركيب سيراميك الدور الارضى.\r\n* تم الانتهاء من تقفيل الديكور للمكاين الداخلية \r\n* تم الانتهاء من تفتيح اماكن الاسبوتات والدفيوزرات \r\n* تم الانتهاء من  تركيب سيراميك  حوائط الحمامات والمطابخ للدور الارضى والاول والسطح\r\n* تم الانتهاء من اعمال  التهويه\r\n* تم الانتهاء من حف وسحب سكنتين معجون للطوف \r\n* تم الانتهاء من توصيل  المكائن الداخلية \r\n* تم الانتهاء من اعمال التكيف الجانبي للصالة والديوانية.وتقفيل الديكور \r\n* تم تركيب سلم الحديد لبيت الدرج','a:0:{}',3,'2022-04-03 14:05:04','2022-04-03 14:05:04',43),(1805,'*  جارى اعمال سحب الوايرات وتم الانتهاء من سحب الدور الارضى \r\n* تم الانتهاء من تنظيف القسيمة من الخارج  \r\n* تم الانتهاء من اعمال الحماية لكامل القسيمة بالخارج وتركيب شترات التهويه \r\n* تم الانتهاء من فك السقالة وتنظيف القسيمة \r\n* جارى تركيب الداكت','a:0:{}',3,'2022-04-03 14:05:55','2022-04-03 14:05:55',38),(1806,'* تم الانتهاء من مساح ناعم داخلى \r\n*تم الانتهاء من  تركيب الرايزر وجارى تقفيل مبانى عليه والانتهاء من مساحهم\r\n*تم الانتهاء من مساح خشن خارجى لكامل القسيمة \r\n* تم الانتهاء من اعمال تاسيس كهرباء للواجهة .\r\n* تم الانتهاء من مساح خشن للدور الارضى والاول والسطح \r\n* تم الانتهاء من صب فوم لكامل للحمامات \r\n*تم الانتهاء من اعمال تاسيس الكهرباء \r\n* تم الانتهاء من اعمال الشبكة المعلقة \r\n* تم الانتهاء من اعمال تمديد الصرف للدور الارضى والدور الاول والسطح \r\n* تم الانتهاء من تمديد بابيات النحاس \r\n* تم الانتهاء من تاسيس الترومستات','a:0:{}',3,'2022-04-03 14:06:43','2022-04-03 14:06:43',44),(1807,'*تم الانتهاء من اعمال تاسيس الكهرباء \r\n* جارى الانتهاء من اعمال تركيب الشبكة المعلقة \r\n* تم الانتهاء من عمل  بوووج لكامل القسيمة \r\n*جارى الانتهاء تمديد بايبات الصرف \r\n* تم الانتهاء من تاسيس اعمال الكهرباء  \r\n* جارى الانتهاء من تمديد بايبات النحاس والترومستات .','a:0:{}',3,'2022-04-03 14:07:29','2022-04-03 14:07:29',40),(1808,'*تم الانتهاء من جميع الاعمال \r\n* تم تجهيز صبه الطبانات','a:0:{}',3,'2022-04-03 14:08:02','2022-04-03 14:08:02',34),(1809,'* ف انتظار نزول الطابوق الابيض \r\n* جارى اعمال بناء الدور الارضى \r\n* جارى اعمال بناء الدور الاول','a:0:{}',3,'2022-04-03 14:08:37','2022-04-03 14:08:37',110),(1810,'* تم الانتهاء من اعمال حداد الارضية والصبة اليوم باليلل ان شاء الله \r\n* تم الانتهاء من تمديد المجارى الرائسية','a:0:{}',3,'2022-04-03 14:09:07','2022-04-03 14:09:07',151),(1811,'* تم الانتهاء من اعمال حداده سقف الثانى \r\n* جارى اعمال نجاره سقف الثانى \r\n* تم الانتهاء من فك سقف الدور الارضى وتنظيف الدور وتم الانتهاء من فك سقف الاول وتنظيفة','a:0:{}',3,'2022-04-03 14:09:40','2022-04-03 14:09:40',92),(1812,'تم الانتهاء من نجاره وحداده اعمده السرداب \r\nوفى انتظار مهندس المكتب الهندسى للاستلام \r\nوجارى عمل حداده حوائط السرداب','a:0:{}',3,'2022-04-03 14:10:17','2022-04-03 14:10:17',61),(1813,'جارى عمل حداده اللبشه وتم حجز خرسانه يوم الاربعاء','a:0:{}',3,'2022-04-03 14:10:41','2022-04-03 14:10:41',119),(1814,'تم الانتهاء من دفان القسيمه وتم غمرها بالمياه وسيتم دحلها باكر وتم حجز خرسانه لكرسى الشناجات باكر الساعه ١١ بليل','a:0:{}',3,'2022-04-03 14:11:16','2022-04-03 14:11:16',147),(1815,'تم نزول علب التكييف اليوم وتم التواصل مع الحداد لنزول تكمله اعمال حداده سقف الارضى','a:0:{}',3,'2022-04-03 14:11:53','2022-04-03 14:11:53',149),(1816,'تم فك نجاره اعمده الدور الثانى وسيتم البدء باعمال نجاره سقف الدور الثانى','a:0:{}',3,'2022-04-03 14:12:16','2022-04-03 14:12:16',63),(1817,'تم الانتهاء من اعمال التدعيم \r\nتم الانتهاء من اعمال الحفر وجورة المصعد \r\nتم الانتهاء من تشغيل نظام سحب المياه \r\nوجاري الترتيب لتنزيل الطابوق لمباني المصعد بعد انتظار الارض تسحب مياه','a:0:{}',3,'2022-04-03 14:12:54','2022-04-03 14:12:54',155),(1818,'تم الانتهاء من المخالصة\r\nجاري تركيب رخام الدرج \r\nوجاري اعمال صبغ الحوائط والاسقف \r\nوتم اعتماد الاضاءه وجاري طلبها','a:0:{}',3,'2022-04-03 14:13:27','2022-04-03 14:13:27',103),(1819,'تم الانتهاء من صب ارضية النظافة \r\nوتم تحديد القواعد بالتوتال','a:0:{}',3,'2022-04-03 14:13:50','2022-04-03 14:13:50',139),(1820,'تم الانتهاء من تركيب حديد التدعيم لشارع الخدمة \r\nوجاري استكمال اعمال الحفر واكمال التدعيم .','a:0:{}',3,'2022-04-03 14:14:26','2022-04-03 14:14:26',162),(1821,'تم الانتهاء من صب سقف الارضي \r\nوتم الانتهاء من صب عمدان الاول \r\nوجاري اعمال نجارة سقف الارضي \r\nوان شاء الله الصب يوم الخميس ان شاء الله','a:0:{}',3,'2022-04-03 14:14:51','2022-04-03 14:14:51',47),(1822,'جاري استكمال النواقص من السيراميك','a:0:{}',3,'2022-04-03 14:15:17','2022-04-03 14:15:17',57),(1823,'_ تم الانتهاء من اعمال الحدادة للاعمدة\r\n_ جاري اعمال نجارة لعمدان الدور الاول','a:0:{}',3,'2022-04-03 14:15:47','2022-04-03 14:15:47',73),(1824,'-جاري البدء في اعمال الدرج','a:0:{}',3,'2022-04-03 14:16:04','2022-04-03 14:16:04',74),(1825,'_ جاري اعمال المباني للدور الثاني والدروة','a:0:{}',3,'2022-04-03 14:16:23','2022-04-03 14:16:23',75),(1826,'_ تم صب الارضية\r\n_ تم عمل الحدادة لعمدان الارضي\r\n_تم البدء في اعمال النجارة للاعمدة','a:0:{}',3,'2022-04-03 14:16:45','2022-04-03 14:16:45',83),(1827,'_ تم اعمال النجارة والحدادة والتجهيز للصبة','a:0:{}',3,'2022-04-03 14:17:09','2022-04-03 14:17:09',112),(1828,'_ تم اعمال النجارة والحدادة والتجهيز للصبة','a:0:{}',3,'2022-04-03 14:17:25','2022-04-03 14:17:25',88),(1829,'في انتظار توريد رخام المصعد \r\nتم الانتهاء من اعمال عازل المسبح وجاري اختباره\r\nتم توريد وتركيب سكك وشراشيب المصاعد\r\nتم الانتهاء من كافة اعمال الديكور والتعديلات \r\nتم تفتيح اماكن الاضاءة واعادة تركيب ابواب صيانة \r\nجاري تركيب سيراميك الاحواش والاسطح الخارجية\r\nتم الانتهاء من توريد وتركيب ديفيوزرات وجريلات التكييف\r\nتم الانتهاء من اعمال السان ماركو وتم فك السقالة','a:0:{}',3,'2022-04-03 14:19:09','2022-04-03 14:19:09',56),(1831,'تم الانتهاء من كافة اعمال النجارة والحدادة لسقف تم صب اعمدة الدور الارضي وتم فكها وجاري العمل في نجارة سقف الدور الارضي','a:0:{}',3,'2022-04-03 14:22:15','2022-04-03 14:22:15',49),(1832,'جاري اعمال تمديدات الكهرباء\r\nتم الانتهاء من اعمال تمديدات الصحي بالقسيمة\r\nتم الانتهاء من اعمال تمديد بايبات الترموستات والدرين والغاز للتكييف \r\nتم عمل بؤج المساح\r\nجاري اعمال تمديدات الكهرباء\r\nتم تمديد المطابخ \r\nتم بناء السيفونات المخفية \r\nوكذلك تم عمل فتحات دكتات التكييف والراجع في الطوف حسب تعليم شركة التكييف','a:0:{}',3,'2022-04-03 14:23:25','2022-04-03 14:23:25',129),(1833,'- تم عزل دستور المباني بالزفته والطربال \r\n\r\n- غدا ان شاء الله بدء اعمال نجارة اعمدة الدور الثاني','a:0:{}',3,'2022-04-03 21:21:23','2022-04-03 21:21:23',95),(1834,'-تم الانتهاء من   اعمال نجارة سقف الدور الثاني  \r\n\r\n- جاري اعمال حدادة سقف الدور الثاني','a:0:{}',3,'2022-04-03 21:21:51','2022-04-03 21:21:51',114),(1835,'- تم صب سقف الدور الاول','a:0:{}',3,'2022-04-03 21:22:15','2022-04-03 21:22:15',39),(1836,'- تم الانتهاء من  اعمال  نجارة وحدادة اعمدة الدور الارضي \r\n\r\n- غدا ان شاء الله صب الاعمدة','a:0:{}',3,'2022-04-03 21:22:34','2022-04-03 21:22:34',35),(1837,'- تم اعتماد دستور   مباني الدور الاول','a:0:{}',3,'2022-04-03 21:22:56','2022-04-03 21:22:56',33),(1838,'-تم صب سقف الدور الاول','a:0:{}',3,'2022-04-03 21:23:19','2022-04-03 21:23:19',91),(1839,'- جاري اعمال حفر القسيمة','a:0:{}',3,'2022-04-03 21:23:53','2022-04-03 21:23:53',163),(1840,'تم الانتهاء من تركيب المغاسل والاطقم الصحية \r\nوجارى تركيب متبقي الاضاءة','a:0:{}',3,'2022-04-03 21:24:51','2022-04-03 21:24:51',71),(1841,'تم قص فتحات الاضاءة وفتحات التكييف وتم طلب الدفيوزرات والجريلات ومتبقي مكاين التكييف\r\nتم نزول الاطقم الصحية','a:0:{}',3,'2022-04-03 21:25:20','2022-04-03 21:25:20',72),(1842,'تم توريد الومنيوم السكاى لايت المنور الداخلى وجارى التركيب \r\nتم الانتهاء من تركيب رخام الدرج \r\nتم قص فتحات التكييف بالديكور وتم نزول عينات الاضاءة  وجارى القص\r\nفى انتظار توريد وتركيب الومنيوم الدرايش','a:0:{}',3,'2022-04-03 21:26:07','2022-04-03 21:26:07',70),(1843,'تم نجاح فحص الكهرباء وتم طلب تشغيل مكاين التكييف','a:0:{}',3,'2022-04-03 21:26:31','2022-04-03 21:26:31',69),(1844,'تم الانتهاء من اعمال التكسير وتركيب البوكسات الدور الارضى والاول','a:0:{}',3,'2022-04-03 21:26:58','2022-04-03 21:26:58',67),(1845,'تم عزل الاسطح والملاحق وجارى فحص الطربال\r\nتم الانتهاء من سحب اتنين سكينة معجون\r\nجارى استكمال سحب الوايرات','a:0:{}',3,'2022-04-03 21:27:24','2022-04-03 21:27:24',66),(1846,'تم عزل الاسطح والملاحق وجارى فحص الطربال \r\nجارى الانتهاء من سحب اتنين سكينة المعجون\r\nتم الانتهاء من سحب الوايرات \r\nتم توريد جزء من سيراميك الحوائط','a:0:{}',3,'2022-04-03 21:27:48','2022-04-03 21:27:48',65),(1847,'تم عزل الشناجات وجارى أعمال الدفان \r\nتم الانتهاء من عزل الحمامات \r\nجارى اعمال المساح الخشن داخلى بالدور الاول','a:0:{}',3,'2022-04-03 21:28:15','2022-04-03 21:28:15',68),(1848,'تم الانتهاء من حدادة ونجارة اعمدة الدور الارضى','a:0:{}',3,'2022-04-03 21:28:33','2022-04-03 21:28:33',122),(1849,'#تم التواصل مع شركه  الأبواب الداخليه وبلغوني انها جاهزه وسيتم نزولها وتركيبها بعد تركيب الأبواب الخارجيه.\r\n#نزول الأبواب الخارجيه الاسبوع القادم \r\n#تم الانتهاء من أعمال البطانه والسنفره. \r\n#تم نزول المكاين الخارجيه وتم تركيبها. \r\n#تم اعتماد مخطط الكهرباء \r\n#تم طلب كابينه المصعد. \r\n#جاري تقفيل المكاين الداخليه.','a:0:{}',3,'2022-04-03 21:32:13','2022-04-03 21:32:13',99),(1850,'#تم تركيب الشورات المخفيه بعد تعديها. \r\n#تم تركيب النعلات المتبقيه وتقفيل السيراميك. \r\n#تم دق شبك للواجهه ونزول المساحين غدا للطرطشه. \r\n#متوقفه على التكييف لصبغ القسيمه.','a:0:{}',3,'2022-04-03 21:32:50','2022-04-03 21:32:50',101),(1851,'#تم الانتهاء من أعمال الديكور بالسرداب. \r\n#جاري تركيب سيراميك حمامات السرداب. \r\n#جاري عمل المساح بالارضيه لتركيب السيراميك. \r\n#تم عمل  ٣ سكينه معجون للطوف. \r\n#تم الانتهاء من عمل سنفره للديكور.','a:0:{}',3,'2022-04-03 21:33:20','2022-04-03 21:33:20',104),(1852,'#تم الانتهاء من أعمال المساح الخشن الداخلي. \r\n#تم الانتهاء من الطرطشه الخارجيه. \r\n#جاري عمل مساح خشن خارجي.','a:0:{}',3,'2022-04-03 21:33:46','2022-04-03 21:33:46',117),(1853,'#تم اعتماد عينه سان ماركو. \r\n#تم تركيب الريزرات. \r\n#بانتظار نزول الدكتات. \r\n#تم تركيب بايبات النحاس. \r\n#تم الانتهاء من السيجما ٣ اوجهه وفك السقاله وسيتم الصبغ بعد الانتهاء من الأعمال مع صبغ سان ماركو.','a:0:{}',3,'2022-04-03 21:34:17','2022-04-03 21:34:17',121),(1854,'#تم الانتهاء من أعمال  التكسيرات وتمديدات بايبات الكهرباء. \r\n#جاري تركيب السيفونات المخفيه والخلاطات المخفيه والتجهيز للمساح. \r\n#تم تركيب بايبات الدرين والترموستات بايبات النحاس.','a:0:{}',3,'2022-04-03 21:34:46','2022-04-03 21:34:46',90),(1855,'#تم الانتهاء من تمديد بايبات \r\n#تم عمل عينات الصبغ وسيتم أعمال الصبغ خلال يومين . \r\n#الانتهاء من أعمال الموزاييك بعد غدا.','a:0:{}',3,'2022-04-03 21:35:34','2022-04-03 21:35:34',55),(1856,'#تم صب اعمده الاول. \r\n#اليوم فك اعمده الاول والتجهيز لأعمال السقف.','a:0:{}',3,'2022-04-03 21:35:57','2022-04-03 21:35:57',94),(1857,'تم اضافة صور جديدة في صور القسيمة ل فك اعمده الدور الاول','a:0:{}',3,'2022-04-03 21:52:42','2022-04-03 21:52:42',94),(1858,'تم اضافة صور جديدة في صور القسيمة ل سقف الدور الاول','a:0:{}',3,'2022-04-03 21:54:24','2022-04-03 21:54:24',92),(1859,'تم اضافة صور ل عملية سحب مياه ظاهري','a:0:{}',3,'2022-04-04 08:55:57','2022-04-04 08:55:57',155),(1860,'تم اضافة صور جديدة في صور القسيمة','a:0:{}',3,'2022-04-04 08:59:01','2022-04-04 08:59:01',98),(1861,'تم اضافة صور جديدة في صور القسيمة','a:0:{}',3,'2022-04-04 08:59:56','2022-04-04 08:59:56',119),(1862,'تم اضافة صور جديدة ل اعمال حفر والتدعيم','a:0:{}',3,'2022-04-04 09:42:39','2022-04-04 09:42:39',162),(1863,'تم اضافة صور جديدة في صور القسيمة','a:0:{}',3,'2022-04-05 20:56:53','2022-04-05 20:56:53',58),(1864,'تم اضافة صور جديدة في صور القسيمة','a:0:{}',3,'2022-04-05 20:57:40','2022-04-05 20:57:40',118),(1865,'تم اضافة صور جديدة في صور القسيمة','a:0:{}',3,'2022-04-06 11:07:48','2022-04-06 11:07:48',48),(1866,'- تم الانتهاء من المساح الناعم الداخلي و الخارجي.\r\n- تم توريد كميات الأساس و السيجما.\r\n- تم الانتهاء من عمل الأساس و السيجما.','a:0:{}',3,'2022-04-06 12:02:09','2022-04-06 12:02:09',142),(1867,'- جاري تركيب سيراميك الدرج.','a:0:{}',3,'2022-04-06 12:03:24','2022-04-06 12:03:24',126),(1868,'جاري تركيب البراطيش الداخلية و الخارجية','a:0:{}',3,'2022-04-06 12:05:26','2022-04-06 12:05:26',131),(1869,'- جاري تركيب الديكور بالحمامات و المطابخ و تفتيح السبوتات و فتحات التكييف و الراجع و التهوية.','a:0:{}',3,'2022-04-06 12:07:25','2022-04-06 12:07:25',127),(1870,'- تم الانتهاء من عمل سكينة المعجون  الثالثة و الصنفرة\r\n- تم الانتهاء من تركيب سيراميك الأرضيات و الدرج\r\n- تم الانتهاء من تركيب الجام\r\n- تم تركيب المكاين الداخلية و عمل اللحامات','a:0:{}',3,'2022-04-06 12:08:18','2022-04-06 12:08:18',125),(1871,'- تم صب السكريد بالحوش الخارجي.\r\n- تم الانتهاء من تركيب الدفيوزرات و تشغيل مكاين التكييف.','a:0:{}',3,'2022-04-06 12:08:50','2022-04-06 12:08:50',133),(1872,'تم اضافة صور جديدة في صور القسيمة','a:0:{}',3,'2022-04-06 20:59:05','2022-04-06 20:59:05',139),(1873,'تم الانتهاء من صب اعمده وطوف السرداب\r\nوتم رفع صور الاعمال في صور القسيمة','a:0:{}',3,'2022-04-07 15:27:46','2022-04-07 15:27:46',61),(1874,'جارى اعمال نجاره وحدادة السرداب\r\nوتم رفع صور الاعمال في صور القسيمة','a:0:{}',3,'2022-04-07 15:31:23','2022-04-07 15:31:23',119),(1875,'جارى اعمال نجارة سقف الدور الثاني ..\r\nوتم رفع صور الاعمال في صور القسيمة','a:0:{}',3,'2022-04-07 15:34:55','2022-04-07 15:34:55',64),(1876,'تم الانتهاء من التدعيم صوب شارع الخدمه والجار. \r\nوجاري اعمال سحب المياه الجوفيه','a:0:{}',3,'2022-04-08 14:45:29','2022-04-08 14:45:29',155),(1877,'تم الانتهاء من اعمال الارضيات والطوف والديكور والالمنيوم وتكسية الواجهات وتوريد مكائن vrf التكييف وجارى استكمال اعمال التشطيب النهائية للقسيمه.','a:0:{}',3,'2022-04-08 14:47:06','2022-04-08 14:47:06',120),(1878,'تم الانتهاء من تركيب سيراميك الطوف والديكور وجاري استكمال اعمال تركيب الارضيات.','a:0:{}',3,'2022-04-08 21:51:34','2022-04-08 21:51:34',115),(1879,'جارى اعملل نجارة وضبط استقامه سقف السرداب','a:0:{}',3,'2022-04-09 23:40:06','2022-04-09 23:40:06',61),(1880,'جارى اعمال النجارة لاعمدة وطوف السرداب','a:0:{}',3,'2022-04-09 23:42:32','2022-04-09 23:42:32',119),(1881,'#تم الانتهاء من أعمال السنفره والبطانه.\r\n#تم تركيب جام الألومنيوم.\r\n#تم تركيب ابواب السور الخارجيه .','a:0:{}',3,'2022-04-10 09:48:31','2022-04-10 09:48:31',99),(1882,'#تم الانتهاء من التعديلات داخل القسيمة من سيراميك وصحي ورخام .\r\n#جاري اعمال التكييف من تركيب مكاين خارجيه وتم نزول الماكينه السبلت .\r\n#تم نزول الحويلات والديفيوزرات وجاري التركيب .\r\n#جاري اعمال الزوايا ف الواجهه .\r\n#تم اعتماد الشتر وجاري تفتيح السكك وسيتم التصنيع .\r\n#بانتظار نزول الصبغ للتشطيب .','a:0:{}',3,'2022-04-10 09:49:09','2022-04-10 09:49:09',101),(1883,'#تم الانتهاء من عزل كامل السرداب .\r\n#تم الانتهاء من اعمال الديكور بالسرداب .\r\n#تم تركيب سيراميك حوائط الحمامات  بالسرداب \r\n#جاري عمل مساح الارضيات بالسرداب .\r\n#تم الانتهاء من تعديل الصحي والكهرباء بالسرداب .\r\n#تم الانتهاء من اعمال السنفره والبطانه بالقسيمه.','a:0:{}',3,'2022-04-10 09:49:42','2022-04-10 09:49:42',104),(1884,'#تم الانتهاء من المساح الخشن الخارجي .\r\n#البدا في المساح الناعم الداخلي .','a:0:{}',3,'2022-04-10 09:50:08','2022-04-10 09:50:08',117),(1885,'#تم الانتهاء من تركيب الريزرات.\r\n#بانتظار نزول الدكتات.','a:0:{}',3,'2022-04-10 09:50:39','2022-04-10 09:50:39',121),(1886,'#تم الانتهاء من الخلاطات المخفيه وتركيب السيفونات المخفيه .\r\n#تم الانتهاء من اعمال تمديدات الكهرباء .','a:0:{}',3,'2022-04-10 09:51:08','2022-04-10 09:51:14',90),(1887,'#تم الانتهاء من موزاييك الواجهه .\r\n#تم الانتهاء من السيجما الواجهه .\r\n#تم الانتهاء من اعمال الصبغ الحمايه القسيمة وسيتم فك السقالة.','a:0:{}',3,'2022-04-10 09:52:19','2022-04-10 09:52:19',55),(1888,'#جاري عمل نجاره سقف الاول .\r\n#جاري فك سقف الارضي','a:0:{}',3,'2022-04-10 09:52:39','2022-04-10 09:52:39',94),(1889,'المباني\r\n-تم الإنتهاء من اعمال المباني الدور الارضي.\r\n-تم الإنتهاء من مباني الدور الاول.\r\n-تم الانتهاء من مباني الاسوار ف الدور الاخير.\r\nنجارة\r\n-تم صب الطبانات .\r\nتم حجز خرسانة لصب غرفة المكائن اليوم ان شاء الله.','a:0:{}',3,'2022-04-10 09:53:25','2022-04-10 09:53:25',58),(1890,'-تم الانتهاء من اعمال نجارة الدور الاول. \r\n-جاري اعمال حدادة الدور الاول.','a:0:{}',3,'2022-04-10 09:53:48','2022-04-10 09:53:48',118),(1891,'-تم فك خشب الدور الثاني.\r\nالمباني \r\n-تم الانتهاء من مباني الدور الأرضي.\r\n-تم الانتهاء من مباني الدور الاول.\r\n-جاري مباني بيت الدرج.','a:0:{}',3,'2022-04-10 09:54:15','2022-04-10 09:54:15',62),(1892,'التكييف\r\n-ف انتظار توريد وتركيب الدكت لجميع الادوار. \r\n\r\nالسيراميك\r\n-جاري توريد السيراميك لحوائط الحمامات والمطابخ.','a:0:{}',3,'2022-04-10 09:54:48','2022-04-10 09:54:48',46),(1893,'-تم الانتهاء من عمل نجارة الدور الثاني.','a:0:{}',3,'2022-04-10 09:55:10','2022-04-10 09:55:10',64),(1894,'تم صب اعمده وحوائط السرداب وجارى عمل نجاره سقف السرداب','a:0:{}',3,'2022-04-10 09:55:31','2022-04-10 09:55:31',61),(1895,'تم صب اللبشه وجارى عمل نجاره وحداده اعمده وحوائط السرداب','a:0:{}',3,'2022-04-10 09:55:50','2022-04-10 09:55:50',119),(1896,'جارى عمل نجاره الشناجات','a:0:{}',3,'2022-04-10 09:56:12','2022-04-10 09:56:12',147),(1897,'تم الانتهاء من حداده سقف الدور الارضى وتم التسليم للمكتب الهندسى \r\nوتم عمل تمديدات الكهرباء والصحى والتهويه الصب اليوم الفجر','a:0:{}',3,'2022-04-10 09:57:04','2022-04-10 09:57:04',149),(1898,'تم الانتهاء من نجاره سقف الدور الثانى \r\nوجارى عمل حداده السقف','a:0:{}',3,'2022-04-10 09:57:28','2022-04-10 09:57:28',63),(1899,'- تم الانتهاء من المساح الناعم الداخلي و الخارجي.\r\n- تم الانتهاء من عمل الأساس و السيجما.\r\n- تم عمل عينات الحماية','a:0:{}',3,'2022-04-10 09:58:07','2022-04-10 09:58:07',142),(1900,'- جاري تركيب سيراميك الدرج.\r\n- جاري عمل الشربتة للطوف و الأرضيات.','a:0:{}',3,'2022-04-10 09:58:41','2022-04-10 09:58:41',126),(1901,'-  جاري تركيب البراطيش الداخلية و الخارجية\r\n- جاري عمل الشربتة للطوف و الأرضيات.','a:0:{}',3,'2022-04-10 09:59:34','2022-04-10 09:59:34',131),(1902,'- تم الانتهاء من أعمال الديكور.\r\n- تم الانتهاء من تركيب الديكور بالحمامات و المطابخ و تفتيح السبوتات و فتحات التكييف و الراجع و التهوية.\r\n- تم الانتهاء من تركيب سيراميك الأرضيات.\r\n- تم الانتهاء من تركيب النعلات و الشربتة.\r\n- تم توريد و تركيب البراطيش الداخلية و الخارجية.\r\n- تم الانتهاء من تركيب الدرج.','a:0:{}',3,'2022-04-10 10:00:29','2022-04-10 10:00:29',127),(1903,'_ تم صب اعمدة الدور الاول \r\n_جاري اعمال النجارة لسقف الدور الاول','a:0:{}',3,'2022-04-10 10:00:58','2022-04-10 10:00:58',73),(1904,'- جاري تركيب رخام  الدرج \r\n_ جاري تركيب وزرات السيراميك','a:0:{}',3,'2022-04-10 10:01:27','2022-04-10 10:01:27',74),(1905,'_ جاري اعمال المباني للدور الثاني والدروة','a:0:{}',3,'2022-04-10 10:01:46','2022-04-10 10:01:46',75),(1906,'_ تم الانتهاء من اعمال النجارة والحدادة للدور الارضي \r\n_جاري الترتيب لصبة الاعمدة','a:0:{}',3,'2022-04-10 10:02:08','2022-04-10 10:02:08',83),(1907,'_ تم صب سقف الدور الأول \r\n_ التجهيز لاعمدة بيت الدرج','a:0:{}',3,'2022-04-10 10:02:36','2022-04-10 10:02:36',112),(1908,'_ تم صب السقف الاول \r\n_جاري التجهيز لاعمدة الثاني','a:0:{}',3,'2022-04-10 10:03:10','2022-04-10 10:03:10',88),(1909,'تم تركيب متبقي الاضاءة الداخلية \r\nتم نزول الابواب الداخلية','a:0:{}',3,'2022-04-10 10:03:37','2022-04-10 10:03:37',71),(1910,'فى انتظار توريد ابواب الخدمات والابواب الرئيسية\r\nتم قص فتحات الاضاءة وفتحات التكييف وتم طلب الدفيوزرات والجريلات ومتبقي مكاين التكييف\r\nتم نزول الاطقم الصحية','a:0:{}',3,'2022-04-10 10:04:12','2022-04-10 10:04:12',72),(1911,'تم تركيب الومنيوم السكاى لايت المنور الداخلى \r\nفى انتظار توريد وتركيب الومنيوم الدرايش وابواب الخدمات والابواب الرئيسية','a:0:{}',3,'2022-04-10 10:05:10','2022-04-10 10:05:10',70),(1912,'تم الانتهاء من تمديدات التغذية فوق الطربال وتم الانتهاء من عمل شبكة التغذية وفحص الشبكة \r\nتم الانتهاء من سحب اتنين سكينة معجون\r\nجارى استكمال سحب الوايرات','a:0:{}',3,'2022-04-10 10:06:27','2022-04-10 10:06:27',66),(1913,'تم الانتهاء من تمديدات التغذية فوق الطربال وتم الانتهاء من عمل شبكة التغذية وفحص الشبكة\r\nتم الانتهاء من سحب اتنين سكينة المعجون\r\nتم الانتهاء من سحب الوايرات \r\nتم توريد جزء من سيراميك الحوائط','a:0:{}',3,'2022-04-10 10:07:07','2022-04-10 10:07:07',65),(1914,'تم الانتهاء من دفان الشناجات وتم حجز خرسانة الارضية \r\nتم الانتهاء من عزل الحمامات','a:0:{}',3,'2022-04-10 10:07:34','2022-04-10 10:07:34',68),(1915,'تم الانتهاء من حدادة ونجارة اعمدة الدور الارضى والصب باكر','a:0:{}',3,'2022-04-10 10:07:56','2022-04-10 10:07:56',122),(1916,'جاري اعمال نجارة سقف الدور الارضي وتمت اعمال نظافة  السرداب','a:0:{}',3,'2022-04-10 10:08:25','2022-04-10 10:08:25',51),(1917,'جاري اعمال نجارة سقف بيت الدرج','a:0:{}',3,'2022-04-10 10:09:11','2022-04-10 10:09:11',107),(1918,'جاري لطلب الفحص الكهرباء لاستكمال الاعمال\r\nوتم توريد الخزانات وتم توريد سيستم السخانات','a:0:{}',3,'2022-04-10 10:10:23','2022-04-10 10:10:23',135),(1919,'تمت اعمال تركيب سيراميك الطوف الحمامات والمطابخ \r\nوجاري مساح ارضيات الدور الاول وتم طلب مكاين التكييف','a:0:{}',3,'2022-04-10 10:10:49','2022-04-10 10:10:49',113),(1920,'تم استكمال اعمال ديكور الحمامات والمطابخ','a:0:{}',3,'2022-04-10 10:11:24','2022-04-10 10:11:24',134),(1921,'جاري تقفيل اعمدة الدور الارضي وفك سقف السرداب','a:0:{}',3,'2022-04-10 10:11:48','2022-04-10 10:11:48',89),(1922,'جاري اعمال طرطشة خارجيه وتركيب زوايا وفواصل الواجهات','a:0:{}',3,'2022-04-10 10:12:15','2022-04-10 10:12:15',137),(1923,'تم تركيب الابواب الخارجية.. \r\nتم تركيب الابواب الداخلية.. \r\nتم عمل لا مانع البلدية و بانتظار التشييك الاخير لطلب الفحص','a:0:{}',3,'2022-04-10 10:13:03','2022-04-10 10:13:03',78),(1924,'جاري تنظيف الاخيرة للتسليم النهائي','a:0:{}',3,'2022-04-10 10:13:32','2022-04-10 10:13:32',158),(1925,'تم تركيب الابواب الألومنيوم.. \r\nتم ارسال صور القسيمة للبدء في معاملة البلدية.. \r\nتم تجهيز القسيمة لفحص الكهرباء','a:0:{}',3,'2022-04-10 10:14:04','2022-04-10 10:14:04',97),(1926,'الانتهاء من اعمال السيجما الخارجية..\r\nجاري تركيب الجي ار سي.','a:0:{}',3,'2022-04-10 10:14:49','2022-04-10 10:14:49',79),(1927,'تم ترتيب صب الطبانات','a:0:{}',3,'2022-04-10 10:15:12','2022-04-10 10:15:27',76),(1928,'الانتهاء من اعمال صبغ الحماية ... جاري تركيب دكتات التكييف','a:0:{}',3,'2022-04-10 10:15:57','2022-04-10 10:15:57',80),(1929,'تم توريد السيستم.. \r\nتم تركيب القطع الصحية وتوريد الخزانات.. \r\nتم تركيب الشتر.. \r\nتم تركيب الاسبوتات الداخلية','a:0:{}',3,'2022-04-10 10:16:30','2022-04-10 10:16:30',81),(1930,'تم الانتهاء من اعمال تركيب رخام المصعد \r\nتم الانتهاء من اعمال عازل المسبح وجاري اختباره\r\nتم توريد وتركيب سكك وشراشيب المصاعد\r\nتم الانتهاء من كافة اعمال الديكور والتعديلات\r\nتم تفتيح اماكن الاضاءة واعادة تركيب ابواب صيانة\r\nجاري تركيب سيراميك الاحواش والاسطح الخارجية\r\nمتبقي فقط احواش الدور الارضي\r\nتم الانتهاء من توريد وتركيب ديفيوزرات وجريلات التكييف','a:0:{}',3,'2022-04-10 10:18:06','2022-04-10 10:18:06',56),(1931,'تم الانتهاء من كافة اعمال النجارة لسقف الدور الارضي \r\nجاري اعمال حدادة الجسور \r\nتاخر اعمال الحدادة بسبب تاخر شركة التكييف في توريد صناديق التكييف \r\nتم فك نجارة سقف السرداب\r\nجاري اعمال نظافة السرداب ورفع الانقاض تمهيدا للعازل الداخلي ( فاندكس )','a:0:{}',3,'2022-04-10 10:19:07','2022-04-10 10:19:07',49),(1932,'تم الانتهاء من اعمال تمديدات الصحي بالقسيمة\r\nتم الانتهاء من اعمال تمديد بايبات الترموستات والدرين والغاز للتكييف \r\nتم عمل بؤج المساح\r\nمتبقي اعتماد اضاءات الواجهات الخارجية\r\nجاري اعمال تمديدات الكهرباء\r\nتم تمديد المطابخ \r\nتم بناء السيفونات المخفية وكذلك تم عمل فتحات دكتات التكييف والراجع في الطوف حسب تعليم شركة التكييف\r\nتم الاتفاق على اعمال العازل حيث سيتم العزل قبل المساح \r\nجاري الترتيب لاعمال مباني الطوفة المخالفة والفاصلة بين الشقتين في الدور الاول وذلك بعد اعتمادها من الادارة ومن المالك','a:0:{}',3,'2022-04-10 10:20:33','2022-04-10 10:20:33',129),(1933,'جاري اعمال نزح المياه الجوفية','a:0:{}',3,'2022-04-10 10:21:25','2022-04-10 10:21:25',155),(1934,'تم الاتصال بشركة التكييف بخصوص تركيب الجريلات والديفيوزرات لكامل القسيمة ومكاين التكييف وبانتظار ردهم','a:0:{}',3,'2022-04-10 10:22:09','2022-04-10 10:22:09',134),(1935,'تم الانتهاء من اعمال نجاره  الدور الارضي  واليوم بدايه اعمال الخدمات (صحي تكييف تهويه) تمهيدا لاعمال الحداده','a:0:{}',3,'2022-04-10 10:22:45','2022-04-10 10:22:45',143),(1936,'تم صب اعمده الدور الثاني والانتهاء من اعمال النجاره للدور الثاني واليوم بدايه اعمال الحداده   ان شاء الله \r\nوتم نظافه السرداب بالكامل والدور الارضي تمهيدا لاعمال المباني ان شاءالله','a:0:{}',3,'2022-04-10 10:23:20','2022-04-10 10:23:20',111),(1937,'-  تم فك  بيت الدرج  و قرب  اعمال المباني  ان شاءالله والهيكل','a:0:{}',3,'2022-04-10 10:23:45','2022-04-10 10:23:45',36),(1938,'تم صب لبشه المسلحه وبدايه اعمال اعمده السرداب','a:0:{}',3,'2022-04-10 10:24:06','2022-04-10 10:24:06',140),(1939,'- تم  فك رقاب  الاعمده  والانتهاء من اعمال العزل للقواعد والمصعد ومباني قصه الردم وبدايه اعمال الدفان','a:0:{}',3,'2022-04-10 10:24:32','2022-04-10 10:24:32',154),(1940,'تم الانتهاء من اعمال الحفر والتأكد من منسوب الحفر واليوم صبه النضافه ان شاءالله','a:0:{}',3,'2022-04-10 10:25:25','2022-04-10 10:25:25',161),(1941,'- تم الانتهاء اعمال المباني الدور الارضي والواجهات بنسبه ٩٩ و الانتهاء  اعمال المباني ف الدور الاول وقرب انتهاء  مباني  الدور الثاني وبيت الدرج','a:0:{}',3,'2022-04-10 10:25:52','2022-04-10 10:25:52',42),(1942,'تم الانتهاء  صب   القواعد المسلحه وبدايه اعمال رقاب الاعمده','a:0:{}',3,'2022-04-10 10:26:20','2022-04-10 10:26:20',159),(1943,'تم الحفر وصول لمنسوب التاسيس وصبه النظافه','a:0:{}',3,'2022-04-10 10:26:50','2022-04-10 10:26:50',164),(1944,'تم الحفر وصول لمنسوب التاسيس والصب غدا ان شاءالله','a:0:{}',3,'2022-04-10 10:27:28','2022-04-10 10:27:28',165),(1945,'تم الانتهاء من اعمال التدعيم \r\nتم الانتهاء من اعمال الحفر وجورة المصعد \r\nجاري سحب المياه القسيمة','a:0:{}',3,'2022-04-10 10:32:34','2022-04-10 10:32:34',155),(1946,'تم الانتهاء من تركيب رخام المصعد \r\nوجاري اعمال صبغ الحوائط والاسقف','a:0:{}',3,'2022-04-10 10:33:30','2022-04-10 10:33:30',103),(1947,'تم الانتهاء من جارة القواعد \r\nوتم نزول المواد سوف يتم غزل اسفل القواعد والحديد يبدا عمل','a:0:{}',3,'2022-04-10 10:34:01','2022-04-10 10:34:01',139),(1948,'جاري استكمال اعمال الحفر','a:0:{}',3,'2022-04-10 10:34:35','2022-04-10 10:34:35',162),(1949,'تم الانتهاء من فك سقف الارضي \r\nوتم تسليم سقف الدور الاول \r\nوالصب ان شاء الله يوم الاثنين بالليل','a:0:{}',3,'2022-04-10 10:35:10','2022-04-10 10:35:10',47),(1950,'جاري تركيب رخام ابواب المصعد \r\nوجاري الترتيب للاستكمال عازل الممر وتركيبه سيراميك \r\nوانتظار توريد الرخام الخارجي والخشب للواجهات','a:0:{}',3,'2022-04-10 10:35:38','2022-04-10 10:35:38',57),(1951,'- تم صب اعمدة الدور الثاني \r\n\r\n- غدا ان شاء الله بدء اعمال نجارة سقف  الدور الثاني','a:0:{}',3,'2022-04-10 10:37:48','2022-04-10 10:37:48',95),(1952,'-تم صب سقف الدور الثاني  \r\n\r\n- غدا ان شاء الله بدء اعمال نجارة اعمدة بيت الدرج','a:0:{}',3,'2022-04-10 10:38:21','2022-04-10 10:38:21',114),(1953,'- جاري اعمال نجارة اعمدة بيت الدرج','a:0:{}',3,'2022-04-10 10:38:46','2022-04-10 10:38:46',39),(1954,'- تم صب اعمدة الدور الارضي \r\n\r\n- جاري اعمال نجارة سقف الدور الارضي','a:0:{}',3,'2022-04-10 10:39:07','2022-04-10 10:39:07',35),(1955,'- جاري اعمال  مباني الدور الاول','a:0:{}',3,'2022-04-10 10:39:31','2022-04-10 10:39:31',33),(1956,'-تم صب سقف الدور الاول','a:0:{}',3,'2022-04-10 10:39:52','2022-04-10 10:39:52',91),(1957,'- جاري اعمال حفر القسيمة','a:0:{}',3,'2022-04-10 10:40:24','2022-04-10 10:40:24',163),(1958,'* تم الانتهاء من اعمال حداده اعمدة الارضى وتسليمها للاستشارى وتم تقفيلها \r\n* جارى صبة اعمدة الدور الارضى','a:0:{}',3,'2022-04-10 10:40:55','2022-04-10 10:40:55',148),(1959,'* جارى الانتهاء من تركيب رخام الدرج  الداخلى والخارجى .\r\n* جارى الانتهاء من اعمال الشربتة','a:0:{}',3,'2022-04-10 10:42:04','2022-04-10 10:42:04',43),(1960,'* جارى الانتهاء من اعمال سحب الوايرات\r\n* بعد باكر البداء ب اعمال العازل \r\n* تم الانتهاء من تنظيف القسيمة من الخارج  \r\n* تم الانتهاء من اعمال الحماية لكامل القسيمة بالخارج وتركيب شترات التهويه \r\n* تم الانتهاء من فك السقالة وتنظيف القسيمة \r\n* جارى الانتهاء من تركيب الداكت','a:0:{}',3,'2022-04-10 10:42:44','2022-04-10 10:42:44',38),(1961,'* جارى الانتهاء من اعمال تركيب الشبكة المعلقة \r\n* جارى الانتهاء من تمديد بايبات النحاس والترومستات .','a:0:{}',3,'2022-04-10 10:43:49','2022-04-10 10:43:49',40),(1962,'* جارى الانتهاء من اعمال بناء الدور الاول','a:0:{}',3,'2022-04-10 10:44:15','2022-04-10 10:44:15',34),(1963,'* جارى اعمال بناء الدور الارضى \r\n* جارى اعمال بناء الدور الاول','a:0:{}',3,'2022-04-10 10:44:42','2022-04-10 10:44:42',110),(1964,'* تم الانتهاء من صب الارضية المسلحة','a:0:{}',3,'2022-04-10 10:45:04','2022-04-10 10:45:04',151),(1965,'* تم الانتهاء من صب سقف الثانى \r\n* تم الانتهاء من فك سقف الدور الاول  وتنظيف الدور','a:0:{}',3,'2022-04-10 10:45:26','2022-04-10 10:45:26',92),(1966,'تم رفع قياسات الابواب الداخليه .\r\nتم طلب براطيش الابواب الخارجيه .\r\nتم الانتهاء من أعمال تركيب سيراميك حوائط السطح وغرفة السخانات .\r\nجار تركيب ديكور الحمامات و المطابخ .\r\nتم عمل فتحات الديفيوزرات والجريلات .','a:0:{}',3,'2022-04-10 10:45:59','2022-04-10 10:45:59',98),(1967,'تم الانتهاء من أعمال المباني .\r\nجار عمل ملاحظات الاخشاب بالاسقف والطابوق بالداخل .','a:0:{}',3,'2022-04-10 10:46:53','2022-04-10 10:46:53',48),(1968,'تم الانتهاء من أعمال  القواطع الداخليه للمباني .\r\nبانتظار نزول باقي الطابوق الابيض .\r\nتم عمل دستور الدور الاول وبانتظار اعتماده .\r\nاليوم صب بيت الدرج والطبانات بإذن الله.','a:0:{}',3,'2022-04-10 10:47:19','2022-04-10 10:47:19',87),(1969,'تم الانتهاء من أعمال فحص شبكة الصحي .\r\nجار البدء بأعمال الديكور .\r\nتم تركيب شترات التهويه الخارجيه من الشركه طرفنا .\r\nتم اعتماد الحمايه الخارجيه وتم تنزيلها وغدا البدء بأعمال الصبغ الخارجي بإذن الله.','a:0:{}',3,'2022-04-10 10:48:24','2022-04-10 10:48:24',128),(1970,'تم الانتهاء من أعمال ديكور السرداب .\r\nبانتظار شركة التكييف لتركيب وصلات التكييف الجانبي .\r\nتم الانتهاء من تركيب ارضيات الدور الاول .\r\nجار تجهيز اغراض سيراميك السطح للبدء بالتركيب غدا بإذن الله.','a:0:{}',3,'2022-04-10 10:48:54','2022-04-10 10:48:54',105),(1971,'تم الانتهاء من أعمال الدفان والدحل بالكامل .\r\nغدا عمل كرسي الشناج بإذن الله.\r\nبعد غد الاثنين صب كرسي الشناج .','a:0:{}',3,'2022-04-10 10:49:21','2022-04-10 10:49:21',138),(1972,'مساح خارجي\r\nباقي السيجما والحمايه للاسوار  \r\n\r\nسيراميك \r\nتم الانتهاء من تركيب سيراميك باقي البراتيش بعد توريد وتركيب الابواب الداخليه\r\n\r\nكهرباء\r\nباقي تركيب البلاكات والسوتشات وتجهيز القسيمه للفحص بعد الانتهاء من تركيب الالومنيوم\r\n\r\nصبغ\r\nتم الانتهاء من عمل سكنتين معجون\r\n\r\nديكور\r\nتم الانتهاء من اعمال الديكور \r\nوتم الانتهاء من عمل جبسبورد الحمامات \r\nتم الانتهاء من تفتيح الاسبوتات','a:0:{}',3,'2022-04-10 11:00:39','2022-04-10 11:00:39',96),(1973,'مساح خارجي \r\nتم الانتهاء من عمل السيجما والحمايه \r\nباقي الاسوار  \r\n\r\nسيراميك\r\nتم الانتهاء من تركيب السيراميك باقي الدرج الخارجي\r\nوالحوش الساقط بالسرداب \r\n \r\nوتم  تركيب الاسطح والملاحق \r\n\r\nديكور\r\nتم الانتهاء من اعمال الديكور وتم  تفتيح الاسبوتات\r\n\r\nكهرباء\r\nتم توريد البلاكات والسوتشات وجاري  تركيبها وتجهيز القسيمه للفحص \r\n\r\nصبغ\r\nوجاري عمل السكينه الثالثه والبطانه\r\n\r\nالومنيوم\r\nتم توريد الالومنيوم وتم  التركيب \r\n\r\nتكييف\r\nتم تركيب ابواب الصيانه  \r\n\r\n*ابواب داخليه وخارجيه *\r\nتم التوريد والتركيب وتم تركيب الابواب الخارجية \r\n\r\nمصاعد\r\nتم الانتهاء من تركيب الابواب فقط','a:0:{}',3,'2022-04-10 11:02:08','2022-04-10 11:02:08',120),(1974,'- مساح داخلي\r\nتم الانتهاء من المساح الناعم\r\n\r\nخارجي\r\n⁩تم الانتهاء من عمل السيجما والحمايه وتم فك السقاله وباقي الاسوار\r\n\r\nكهرباء\r\nتم الانتهاء من سحب ويرات\r\n \r\nسيراميك\r\nتم الانتهاء من تركيب حوائط السيراميك باقي  تركيب  الحمام الماستر \r\nتم الانتهاء من مساح ارضيه الاول والثاني وجاري مساح ارضيه الارضي \r\nوجاري تركيب سيراميك الدور الاول والثاني \r\n\r\nديكور\r\nتم الانتهاء من تركيب الدور الاول والثاني والارضي \r\nباقي الصاله الرئيسيه جاري التركيب\r\n\r\nصبغ\r\nتم الانتهاء من عمل المعجون','a:0:{}',3,'2022-04-10 11:03:08','2022-04-10 11:03:08',115),(1975,'مساح\r\nتم الانتهاء من اعمال المساح الداخلي والخارجي\r\n\r\nكهرباء\r\nتم الانتهاء من سحب  الويرات\r\n\r\nسيراميك\r\nتم الانتهاء من تركيب رخام الدور الاول والثاني والسطح   \r\nتم تركيب سيراميك الحوائط باقي حمام بالارضي \r\n\r\nصبغ\r\nتم الانتهاء من عمل سكنتين معجون','a:0:{}',3,'2022-04-10 11:03:41','2022-04-10 11:03:41',108),(1976,'تم الانتهاء من صب سقف بيت الدرج \r\nتم الانتهاء من مباني السرداب \r\nتم الانتهاء من مباني الارضي \r\nتم الانتهاء من  مباني  الدور الاول  \r\nتم الانتهاء من مباني الدور الثاني  \r\nجاري مباني بيت الدرج \r\n\r\nكهرباء\r\nجاري اعمال التكسير','a:0:{}',3,'2022-04-10 11:04:22','2022-04-10 11:04:22',86),(1977,'تم اضافة صور صب سكريت حماية للعازل،  في صور القسيمه','a:0:{}',3,'2022-04-10 17:55:22','2022-04-10 17:55:22',66),(1978,'تم اضافة صور جديدة في صور القسيمه','a:0:{}',3,'2022-04-12 12:27:42','2022-04-12 12:27:42',148),(1979,'تم اضافة صور ل أعمال كرسي الشناج','a:0:{}',3,'2022-04-12 12:30:40','2022-04-12 12:30:40',138),(1980,'تم الانتهاء من نجاره سقف السرداب','a:0:{}',3,'2022-04-12 21:23:21','2022-04-12 21:23:21',61),(1981,'تم صب اعمده السرداب \r\nوتم الانتهاء من حداده الحوائط \r\nوتم الانتها من تمديدات الصحى فى الحوائط \r\nوسيتم نزول الكهربائى باكر لعمل التمديدات بالحوائط \r\nوموعد الصب يوم الاحد مساءً','a:0:{}',3,'2022-04-12 21:24:15','2022-04-12 21:24:15',119),(1982,'تم الانتهاء من نجاره وحداده الشناجات \r\nوتم الانتهاء من تمديدات الصحى \r\nوفى انتظار حضور الاستشارى باكر لاستلام الشناجات \r\nوموعد الصب باكر مساءً','a:0:{}',3,'2022-04-12 21:24:56','2022-04-12 21:24:56',147),(1983,'تم صب سقف الدور الارضى \r\nوتم الانتهاء من نجاره اعمده الدور الاول \r\nوسيتم نزول الحداد بعد يومين لعمل حداده الاعمده','a:0:{}',3,'2022-04-12 21:25:26','2022-04-12 21:25:26',149),(1984,'تم الانتهاء من حداده الجسور وتم تسليمها للاستشارى \r\nوجارى عمل حداده الفرش للسقف \r\nالصب يوم الخميس مساءً','a:0:{}',3,'2022-04-12 21:26:16','2022-04-12 21:26:16',63),(1985,'المباني\r\n-تم الإنتهاء من اعمال المباني الدور الارضي والاول\r\n-تم الانتهاء من دستور الادور الثاني.\r\n\r\nنجارة\r\n-تم صب الطبانات .\r\nتم صب  غرفة غرفة المكائن بكمية ٤ م٣','a:0:{}',3,'2022-04-12 21:27:46','2022-04-12 21:27:46',58),(1986,'-تم الانتهاء من اعمال حدادة سقف الاول.\r\n-باكر صب الدور الاول.','a:0:{}',3,'2022-04-12 21:28:13','2022-04-12 21:28:13',118),(1987,'-تم نظافةً الدور الثاني.\r\n-باكر البدء ف دستور الدور الثاني \r\n-تم الانتهاء من مباني بيت الدرج.','a:0:{}',3,'2022-04-12 21:28:58','2022-04-12 21:28:58',62),(1988,'التكييف\r\n-تم نزول دكت التكييف وجاري التركيب.\r\n\r\nالسيراميك\r\n-تم توريد السيراميك لحوائط الحمامات والمطابخ.','a:0:{}',3,'2022-04-12 21:29:36','2022-04-12 21:29:36',46),(1989,'-تم الانتهاء من حدادة الدور الثاني\r\n-تم الانتهاء من عمل نجارة الدور الثاني. \r\n-باكر صب الدور الثاني\r\n-تم الانتهاء من العزل اسفل الحوائط.','a:0:{}',3,'2022-04-12 21:30:05','2022-04-12 21:30:05',64),(1990,'- جاري تركيب سيراميك الدرج.\r\n- جاري عمل الشربتة للطوف و الأرضيات.','a:0:{}',3,'2022-04-12 21:31:19','2022-04-12 21:31:19',126),(1991,'- جاري عمل الشربتة للطوف و الأرضيات.','a:0:{}',3,'2022-04-12 21:31:49','2022-04-12 21:31:49',131),(1992,'جاري تركيب ابواب الصيانه','a:0:{}',3,'2022-04-12 21:33:36','2022-04-12 21:33:36',96),(1993,'كهرباء\r\nتم توريد البلاكات والسوتشات وجاري  تركيبها وتجهيز القسيمه للفحص \r\n\r\nصبغ\r\nوجاري عمل السكينه الثالثه والبطانه','a:0:{}',3,'2022-04-12 21:34:31','2022-04-12 21:34:31',120),(1994,'مساح خارجي\r\n⁩تم الانتهاء من عمل السيجما والحمايه وتم فك السقاله وباقي الاسوار\r\n\r\n \r\nسيراميك\r\nتم الانتهاء من تركيب حوائط السيراميك باقي  تركيب  الحمام الماستر \r\n\r\nتم تركيب ارضيه الثاني والاول وجاري تركيب النعلات والشربته \r\nوجاري مساح الارضي \r\n\r\nديكور\r\nتم الانتهاء من تركيب الديكور باقي مساح ديكور الصاله الرئيسيه بالسرداب','a:0:{}',3,'2022-04-12 21:36:03','2022-04-12 21:36:03',115),(1995,'كهرباء\r\nجاري اعمال التكسير','a:0:{}',3,'2022-04-12 21:37:00','2022-04-12 21:37:00',86),(1996,'* جارى اعمال نجاره سقف الدور الارضى  \r\n* تم الانتهاء من صبة اعمدة الدور الارضى وفكها','a:0:{}',3,'2022-04-12 22:16:39','2022-04-12 22:16:39',148),(1997,'* تم الانتهاء من تركيب رخام الدرج  الداخلى وتم الانتهاء من مساح جانب الدرج والانتهاء من تركيب رخام الدرج الخارجى .\r\n* جارى الانتهاء من اعمال الشربتة \r\nمتبقى نزول الالمونيوم ومكاين التكيف والاسكاى لايت ودخول التيار المطلاع .','a:0:{}',3,'2022-04-12 22:18:23','2022-04-12 22:18:23',43),(1998,'*  جارى الانتهاء من اعمال سحب الوايرات\r\n* جارى الانتهاء من تركيب الداكت','a:0:{}',3,'2022-04-12 22:19:12','2022-04-12 22:19:12',38),(1999,'* جارى اعمال مساح ناعم خارجى .','a:0:{}',3,'2022-04-12 22:19:45','2022-04-12 22:19:45',44),(2000,'* تم  الانتهاء من اعمال تركيب الشبكة المعلقة \r\n* تم الانتهاء من عمل  بوووج لكامل القسيمة \r\n*تم الانتهاء من تمديد بايبات الصرف \r\n* تم الانتهاء من تاسيس اعمال الكهرباء  \r\n* جارى الانتهاء من تمديد بايبات النحاس والترومستات . \r\n* ف انتظار اعتماد الشتر لتركيب البوكسات','a:0:{}',3,'2022-04-12 22:20:39','2022-04-12 22:20:39',40),(2001,'* جارى اعمال نجاره السنادر اليوم وتقفيل باقى الشغل .\r\n* تم الانتهاء من بناء الدروة للسطح وبيت الدرج \r\n* تم الانتهاء من بناء  بيت الدرج \r\n* تم الانتهاء من اعمال بناء الدور الثانى \r\n* جارى الانتهاء من اعمال بناء الدور الاول \r\n* تم الانتهاء من مبانى الدور الارضى \r\n* تم الانتهاء من  اعمال بناء القبو','a:0:{}',3,'2022-04-12 22:21:16','2022-04-12 22:21:16',34),(2002,'* جارى اعمال بناء الدور الارضى \r\n* جارى اعمال بناء الدور الاول \r\n  * تم نزول الطابوق وجارى استكمال اعمال البناء','a:0:{}',3,'2022-04-12 22:21:38','2022-04-12 22:21:38',110),(2003,'* تم اعتماد دستور الدور الارضى \r\n* جارى اعمال بناء الدور الارضى \r\n* جارى اعمال نجاره اعمده بيت الدرج \r\n* تم الانتهاء من صب سقف الثانى \r\n* تم الانتهاء من فك سقف الدور الاول  وتنظيف الدور','a:0:{}',3,'2022-04-12 22:22:22','2022-04-12 22:22:22',92),(2004,'_جاري اعمال النجارة لسقف الدور الاول','a:0:{}',3,'2022-04-12 22:22:49','2022-04-12 22:22:49',73),(2005,'-جاري اعمال شربت السيراميك\r\n_جاري تركيب وزرات السيراميك\r\n_ جاري اعمال تركيب الدرايش الالومنيوم','a:0:{}',3,'2022-04-12 22:23:10','2022-04-12 22:23:10',74),(2006,'_ جاري اعمال المباني للدور الثاني والدروة\r\n_ جاري التجهيز لصبة الطبانات','a:0:{}',3,'2022-04-12 22:23:32','2022-04-12 22:23:32',75),(2007,'_ تم صب اعمدة الدور الارضي  \r\n_جاري التجهيز لاعمال نجارة سقف الارضي','a:0:{}',3,'2022-04-12 22:23:52','2022-04-12 22:23:52',83),(2008,'_ التجهيز لاعمدة بيت الدرج','a:0:{}',3,'2022-04-12 22:24:12','2022-04-12 22:24:12',112),(2009,'_جاري التجهيز لاعمدة الثاني','a:0:{}',3,'2022-04-12 22:24:31','2022-04-12 22:24:31',88),(2010,'تم الانتهاء من اعمال نجاره  الدور الارضي  وتهبيط الحمامات  \r\nوالانتهاء من اعمال الخدمات (صحي تكييف تهويه) \r\nوعمل الجسور  اعمال الحداده  \r\nوغدا تسقيط الجسور استكمالا لاعمال التهويه والكهرباء من ثم الصب يوم السبت ان شاء الله','a:0:{}',3,'2022-04-12 22:25:12','2022-04-12 22:25:12',143),(2011,'تم صب اعمده الدور الثاني \r\nوالانتهاء من اعمال النجاره للدور الثاني \r\nو بدايه اعمال  الحداده بالتنسيق مع الهوردي \r\nوالصب الاحد ان شاء الله \r\nوتم نظافه السرداب بالكامل والدور الارضي تمهيدا لاعمال المباني ان شاءالله','a:0:{}',3,'2022-04-12 22:26:12','2022-04-12 22:26:12',111),(2012,'-  تم فك  بيت الدرج  و الانتهاء من اعمال المباني للدور الاول قرب  اعمال المباني   بيت الدرج ان شاءالله والهيكل','a:0:{}',3,'2022-04-12 22:26:55','2022-04-12 22:26:55',36),(2013,'تم صب لبشه المسلحه ونهايه  اعمال  النجاره وقرب الانتهاء من اعمال الحداده اعمده السرداب  \r\nوتم الانتهاء من اعمال النجاره لحوائط السرداب','a:0:{}',3,'2022-04-12 22:27:22','2022-04-12 22:27:22',140),(2014,'- تم  فك رقاب  الاعمده  والانتهاء من اعمال العزل للقواعد والمصعد ومباني قصه الردم ونهايه  اعمال الدفان  وتم صب كرسي الشناج اليوم بفضل الله','a:0:{}',3,'2022-04-12 22:27:54','2022-04-12 22:27:54',154),(2015,'تم الانتهاء من اعمال الحفر والتأكد من منسوب الحفر \r\nوتم صبه النضافه وتوقيع القواعد بالتوتال وبدايه اعمال النجاره للقواعد اليوم ان شاءالله','a:0:{}',3,'2022-04-12 22:28:41','2022-04-12 22:28:41',161),(2016,'- تم الانتهاء اعمال المباني الدور الارضي والواجهات بنسبه 💯 و الانتهاء اعمال الهيكل','a:0:{}',3,'2022-04-12 22:29:07','2022-04-12 22:29:07',42),(2017,'تم الانتهاء  صب   القواعد المسلحه والانتهاء من اعمال رقاب الاعمده  والصب اليوم ان شاء الله','a:0:{}',3,'2022-04-12 22:29:32','2022-04-12 22:29:32',159),(2018,'تم الحفر وصول لمنسوب التاسيس \r\nوصبه النظافه وتوقيع القواعد بالتوتال \r\nوغدا بدايه اعمال نجاره القواعد ان شاءالله','a:0:{}',3,'2022-04-12 22:30:07','2022-04-12 22:30:07',164),(2019,'تم الحفر وصول لمنسوب التاسيس \r\nوتم الصب غدا توقيع القواعد بالتوتال \r\nوبدايه اعمال نجاره القواعد ان شاءالله','a:0:{}',3,'2022-04-12 22:30:46','2022-04-12 22:30:46',165),(2020,'تم استلام الحدود و جاري اعمال الحفر','a:0:{}',3,'2022-04-12 22:31:11','2022-04-12 22:31:11',160),(2021,'#تم التواصل مع شركه الابواب الداخليه لتاكيد موعد النزول اخبرو بعد نزول الابواب الألومنيوم .','a:0:{}',3,'2022-04-12 22:50:03','2022-04-12 22:50:03',99),(2022,'#جاري اعمال التكييف من تركيب مكاين خارجيه وتم نزول الماكينه السبلت وتركيبها وعمل الكهرباء الخاص بالماكينة .\r\n#تم تركيب الجريلات والديفيوزرات وتم تشغيل بعض المكاين .\r\n#جاري اعمال الزوايا ف الواجهه الثانيه وتم الانتهاء من مساح الواجهه الاولي وخلال ٣ ايام خالصه.\r\n#تم اعتماد الشتر وجاري تفتيح السكك وسيتم التصنيع بعد اعتماد اللون لعدم وجود اللون الاسود \r\n#نزول الصبغ للتشطيب  والبدا غدا باقي اعتماد الصبغ الايطالي .\r\n#نزول الديكور غدا لتسكير اي اعمال بالديكور بعد تركيب الجريلات.','a:0:{}',3,'2022-04-12 22:51:20','2022-04-12 22:51:20',101),(2023,'#جاري تركيب ديكور الحمامات والمطابخ .\r\n#تم الانتهاء من اعمال الديكور بالسرداب .\r\n#تم تركيب سيراميك حوائط الحمامات  بالسرداب .\r\n#جاري عمل مساح الارضيات بالسرداب .\r\n#غدا البدا في الارضيات وتم قص النعلات','a:0:{}',3,'2022-04-12 22:52:13','2022-04-12 22:52:13',104),(2024,'#جاري الانتهاء من تركيب الدكتات .\r\n#جاري حصر وطلب الوايرات لسحب الوايرات .','a:0:{}',3,'2022-04-12 22:52:41','2022-04-12 22:52:41',117),(2025,'#تم  نزول الدكتات.','a:0:{}',3,'2022-04-12 22:53:07','2022-04-12 22:53:07',121),(2026,'#تم الانتهاء من  عمل نجاره سقف الاول .\r\n#تم فك سقف الارضي .\r\n#نزول الحداد غدا والصبه الاثنين القادم .','a:0:{}',3,'2022-04-12 22:54:57','2022-04-12 22:54:57',94),(2027,'بدء تركيب الدكت','a:0:{}',3,'2022-04-13 10:29:41','2022-04-13 10:29:41',46),(2028,'بانتظار تشغيل التكييف من طرف شركة الغانم لطلب الفحص','a:0:{}',3,'2022-04-13 10:42:54','2022-04-13 10:42:54',78),(2029,'جاري تركيب الجي ار سي','a:0:{}',3,'2022-04-13 10:43:48','2022-04-13 10:43:48',79),(2030,'الانتهاء من الهيكل وتم توزيع الكهرباء','a:0:{}',3,'2022-04-13 10:44:25','2022-04-13 10:44:25',76),(2031,'جاري تركيب دكتات التكييف وجاري سحب الوايرات','a:0:{}',3,'2022-04-13 10:44:55','2022-04-13 10:44:55',80),(2032,'- جاري اعمال نجارة سقف  الدور الثاني \r\n\r\n\r\n- غدا ان شاء الله بدء اعمال حدادة سقف الدور الثاني','a:0:{}',3,'2022-04-13 10:45:39','2022-04-13 10:45:39',95),(2033,'- تم الانتهاء من  اعمال نجارة اعمدة بيت الدرج \r\n\r\n- تم الانتهاء من اعمال حدادة اعمدة بيت الدرج','a:0:{}',3,'2022-04-13 10:46:16','2022-04-13 10:46:16',114),(2034,'- تم الانتهاء من  اعمال نجارة وحدادة اعمدة بيت الدرج \r\n\r\n- سيتم صب اعمدة بيت الدرج اليوم','a:0:{}',3,'2022-04-13 10:46:48','2022-04-13 10:46:48',39),(2035,'- جاري اعمال نجارة سقف الدور الارضي','a:0:{}',3,'2022-04-13 10:47:10','2022-04-13 10:47:10',35),(2036,'- جاري اعمال  مباني الدور الاول','a:0:{}',3,'2022-04-13 10:47:33','2022-04-13 10:47:33',33),(2037,'-تم الانتهاء من اعمال نجارة وحدادة اعمدة بيت الدرج \r\n\r\n- سيتم صب اعمدة بيت الدرج اليوم','a:0:{}',3,'2022-04-13 10:47:51','2022-04-13 10:47:51',91),(2038,'- جاري اعمال حفر القسيمة','a:0:{}',3,'2022-04-13 10:48:16','2022-04-13 10:48:16',163),(2039,'تم الانتهاء من تركيب البراطيش الخارجية\r\nتم الانتهاء من اعمال تركيب رخام المصعد \r\nتم الانتهاء من اعمال عازل المسبح وجاري اختباره\r\nتم توريد وتركيب سكك وشراشيب المصاعد\r\nتم الانتهاء من كافة اعمال الديكور والتعديلات \r\nتم تفتيح اماكن الاضاءة واعادة تركيب ابواب صيانة جاهزة\r\nجاري تركيب سيراميك الاحواش والاسطح الخارجية\r\nمتبقي فقط احواش الدور الارضي\r\nتم الانتهاء من توريد وتركيب ديفيوزرات وجريلات التكييف','a:0:{}',3,'2022-04-13 12:18:53','2022-04-13 12:18:53',56),(2040,'تم الانتهاء من اعمال نجارة وحدادة وكهرباء وتكييف وصحي وتهوية لسقف الدور الارضي \r\nوتم التسليم للمكتب الهندسي ولمهندس الاشراف \r\nالصب الليلة بإذن الله\r\nجاري اعمال نظافة السرداب ورفع الانقاض تمهيدا للعازل الداخلي ( فاندكس ) حيث تك تكسير النعلات وجاري معالجة نقاط الضعف في الطوف','a:0:{}',3,'2022-04-13 12:28:15','2022-04-13 12:28:15',49),(2041,'جاري اعمال تمديدات الكهرباء','a:0:{}',3,'2022-04-13 12:29:03','2022-04-13 12:29:03',129),(2042,'جاري اعمال نزح المياه الجوفية \r\nتم حل مشكلة عدم سحب المياه وبطئها وجاري التنسيق لباقي الاعمال','a:0:{}',3,'2022-04-13 12:30:27','2022-04-13 12:30:27',155),(2043,'تم الانتهاء من تركيب الاضاءات ماعدا الحمامات والمطابخ \r\nتم الانتهاء من ٩٠٪؜من اعمال الاصباغ \r\n\r\nالتكييف منتظر التشغل تم توريد الديفيوزات والجرايات','a:0:{}',3,'2022-04-13 16:07:57','2022-04-13 16:07:57',103),(2044,'تم عازل قاعده المصعد ودهان الدفاع القواعد \r\nوجاري اعمال الحداده \r\nوالمحتمل الصب ان شاء الله السبت او الاحد للقواعد','a:0:{}',3,'2022-04-13 16:08:28','2022-04-13 16:08:28',139),(2045,'جاري استكمال اعمال الحفر  وتم وجود مياه في الحفر علي مستوي ٣.٥م','a:0:{}',3,'2022-04-13 16:09:01','2022-04-13 16:09:01',162),(2046,'تم الانتهاء من صب سقف الاول \r\nوتم تسليم الاشراف عمدان الدور الثاني \r\nوجاري الترتيب للمباني الدور الارضي','a:0:{}',3,'2022-04-13 16:09:27','2022-04-13 16:09:27',47),(2047,'جاري تركيب رخام ابواب المصعد \r\nوتم عازل الممر الجانبي القسيمة','a:0:{}',3,'2022-04-13 16:10:01','2022-04-13 16:10:01',57),(2048,'تم اضافة صور جديده في صور القسيمه','a:0:{}',3,'2022-04-14 14:21:50','2022-04-14 14:21:50',160),(2049,'تم اضافة صور جديده في صور القسيمه','a:0:{}',3,'2022-04-14 14:26:21','2022-04-14 14:26:21',42),(2050,'تم اضافة صور جديده في صور القسيمه','a:0:{}',3,'2022-04-14 14:28:17','2022-04-14 14:28:17',163),(2051,'تم اضافة صور جديدة في صور القسيمه  ل كرسي الشناج','a:0:{}',3,'2022-04-14 14:37:28','2022-04-14 14:37:28',154),(2052,'جاري الانتهاء من اعمال الهيكل الاسود','a:0:{}',3,'2022-04-16 08:39:27','2022-04-16 08:39:27',58),(2053,'جاري الانتهاء من الهيكل الاسود','a:0:{}',3,'2022-04-16 08:40:10','2022-04-16 08:40:10',62),(2054,'الانتهاء من التدعيم وجاري تنزيل مواد الانكر وسحب المياه\r\n\r\nوتم رفع الصور  > في صور القسيمه','a:0:{}',3,'2022-04-16 08:51:26','2022-04-16 08:51:26',162),(2055,'اليوم صب عمدان الثاني \r\nوبدء دستور الارضي','a:0:{}',3,'2022-04-16 09:14:58','2022-04-16 09:14:58',47),(2056,'تم اضافة صور جديدة > في صور القسيمه','a:0:{}',3,'2022-04-16 15:23:24','2022-04-16 15:23:24',114),(2057,'تم اضافة صور جديدة > في صور القسيمه','a:0:{}',3,'2022-04-16 15:25:01','2022-04-16 15:25:01',76),(2059,'تم اضافة صور جديدة > في صور القسيمه','a:0:{}',3,'2022-04-16 15:26:36','2022-04-16 15:26:36',56),(2060,'تم اضافة صور جديدة > في صور القسيمه','a:0:{}',3,'2022-04-16 15:28:15','2022-04-16 15:28:15',134),(2061,'تم اضافة صور جديدة > في صور القسيمه','a:0:{}',3,'2022-04-16 15:29:14','2022-04-16 15:29:14',39),(2062,'تم اضافة صور جديدة > في صور القسيمه','a:0:{}',3,'2022-04-16 15:29:51','2022-04-16 15:29:51',91),(2063,'تم اضافة صور جديدة > في صور القسيمه','a:0:{}',3,'2022-04-16 15:30:36','2022-04-16 15:30:36',33),(2064,'تم اضافة صور جديدة > في صور القسيمه','a:0:{}',3,'2022-04-16 15:31:16','2022-04-16 15:31:16',129),(2065,'تم اضافة صور جديدة > في صور القسيمه','a:0:{}',3,'2022-04-16 15:32:02','2022-04-16 15:32:02',49),(2066,'تم اضافة صور جديدة > في صور القسيمه','a:0:{}',3,'2022-04-16 15:32:37','2022-04-16 15:32:37',35),(2067,'تم اضافة صور جديدة > في صور القسيمه','a:0:{}',3,'2022-04-16 15:33:51','2022-04-16 15:33:51',80),(2068,'جاري تركيب سيراميك الاحواش والاسطح الخارجية','a:0:{}',3,'2022-04-16 15:39:11','2022-04-16 15:39:11',56),(2069,'تم الانتهاء من اعمال صب سقف الدور الارضي ٧٢م٣\r\nتم الانتهاء من اعمال نجارة وحدادة اعمدة الدور الاول وتم تسليمها للمكتب الهندسي ولمهندس الاشراف\r\nتم الانتهاء من معالجة حوائط السرداب واماكن الزاجين وتكسير اسفل الحوائط وعمل النعلة وعمل اول وجه عازل فانديكس ويتم استكمال المعالجات وعمل الوجه الثاني تباعا \r\nتم الترتيب لاعمال نظافة القسيمة وحولها ودفان متبقي السرداب غدا خالص ان شاء الله','a:0:{}',3,'2022-04-16 15:40:51','2022-04-16 15:40:51',49),(2070,'تم الانتهاء من اعمال تمديدات الصحي بالقسيمة\r\nتم الانتهاء من اعمال تمديد بايبات الترموستات والدرين والغاز للتكييف \r\nتم عمل بؤج المساح \r\nلم يعتمد مكان كتاوت الوزارة حتى الان\r\nتم التشييك على اعمال التمديدات بالمطابخ من طرف مندوب شركة المطابخ  ب ٧ مطابخ بالقسيمة\r\nمتبقي اعتماد اضاءات الواجهات الخارجية\r\nتم الانتهاء من اعمال تمديدات الكهرباء\r\nتم بناء السيفونات المخفية وكذلك تم عمل فتحات دكتات التكييف والراجع في الطوف حسب تعليم شركة التكييف\r\nتم تبليغي ان داكت التكييف يصل القسيمة هذا الاسبوع\r\nتم الانتهاء من  مباني الطوفة المخالفة والفاصلة بين الشقتين في الدور الاول','a:0:{}',3,'2022-04-16 15:43:07','2022-04-16 15:43:07',129),(2071,'جاري اعمال نزح المياه الجوفية','a:0:{}',3,'2022-04-16 15:44:01','2022-04-16 15:44:08',155),(2072,'تم تركيب ابواب مستعاره للقسيمة وتم تصويرها وارسال الصور للبدء في معاملة البلدية','a:0:{}',3,'2022-04-16 15:45:26','2022-04-16 15:45:26',134),(2073,'-استمرار اعمال المباني الدور الثاني.','a:0:{}',3,'2022-04-16 22:12:14','2022-04-16 22:12:14',58),(2074,'-تم الانتهاء من مباني الدور الاول .\r\n-جاري الانتهاء من مباني الدور الثاني','a:0:{}',3,'2022-04-16 22:13:26','2022-04-16 22:13:26',62),(2075,'-تم الانتهاء من تركيب دكت التكييف.','a:0:{}',3,'2022-04-16 22:13:59','2022-04-16 22:13:59',46),(2076,'تم صب الدور الثاني\r\n-تم الانتهاء من العزل اسفل الحوائط.','a:0:{}',3,'2022-04-16 22:14:21','2022-04-16 22:14:21',64),(2077,'- تم الانتهاء من المساح الناعم الداخلي و الخارجي.\r\n- تم الانتهاء من عمل الأساس و السيجما.\r\n- تم اختيار عينات الحماية.','a:0:{}',3,'2022-04-16 22:14:46','2022-04-16 22:14:46',142),(2078,'- تم الانتهاء من أعمال الديكور و تفتيح السبوتات.\r\n- تم الانتهاء من عمل مساح الأرضيات.\r\n- تم الانتهاء من تركيب سيراميك الأرضيات بالدور الثاني و الأول\r\n- تم الانتهاء من تركيب سيراميك الأرضيات بالدور الأرضي.\r\n- تم الانتهاء من مساح الأرضيات بالممرات و تركيب السيراميك.\r\n- تم عمل مخطط الكهرباء.\r\n- تم الانتهاء من عمل معجون الديكور و سكينة المعجون الثالثة.\r\n- تم الانتهاء من تركيب الجام.\r\n- تم الاتفاق على الأبواب الخارجية و سلم الخدمات و درابزين الدرج.\r\n- تم توريد و تركيب البراطيش الداخلية و الخارجية.\r\n- جاري تركيب سيراميك الدرج.\r\n- جاري عمل الشربتة للطوف و الأرضيات.\r\n- تم الاتفاق على الأبواب الداخلية و جاري التصنيع.\r\n- تم توريد مكاين التكييف الخارجية و رفعها على السطح.','a:0:{}',3,'2022-04-16 22:15:29','2022-04-16 22:15:29',126),(2079,'- تم الانتهاء من أعمال الديكور و تفتيح السبوتات.\r\n- تم الانتهاء من عمل مساح الأرضيات.\r\n- تم الانتهاء من تركيب سيراميك الأرضيات داخل القسيمة.\r\n- تم الانتهاء من تركيب سيراميك الدرج.\r\n- تم الانتهاء من مساح الأرضيات بالممرات و الحوش.\r\n- تم الانتهاء من تركيب سيراميك الحوش و الممرات.\r\n- تم الانتهاء من عمل معجون الديكور و سكينة المعجون الثالثة.\r\n- تم الانتهاء من تركيب الجام.\r\n- تم الاتفاق على الأبواب الخارجية و سلم الخدمات و درابزين الدرج.\r\n- تم توريد البراطيش الداخلية و الخارجية و جاري تركيبها.\r\n- جاري عمل الشربتة للطوف و الأرضيات.\r\n- تم الاتفاق على الأبواب الداخلية و جاري التصنيع.\r\n- تم توريد مكاين التكييف الخارجية.','a:0:{}',3,'2022-04-16 22:16:11','2022-04-16 22:16:11',131),(2080,'- تم إنهاء جميع أعمال الديكور بالقسيمة.\r\n- تم الانتهاء من تركيب سيراميك الأرضيات.\r\n- تم الانتهاء من تركيب النعلات و الشربتة.\r\n- تم توريد و تركيب البراطيش الداخلية و الخارجية.\r\n- تم الانتهاء من تركيب الدرج.','a:0:{}',3,'2022-04-16 22:16:39','2022-04-16 22:16:39',127),(2081,'- تم الانتهاء من عمل سكينة المعجون  الثالثة و الصنفرة.\r\n- تم الانتهاء من تركيب سيراميك الأرضيات و الدرج.\r\n- تم الانتهاء من تركيب الجام.\r\n- تم تركيب المكاين الداخلية و عمل اللحامات.\r\n- تم تقفيل ديكور الحمامات بعد عمل لحامات مكاين التكييفات الداخلية.','a:0:{}',3,'2022-04-16 22:17:18','2022-04-16 22:17:18',125),(2082,'تم الانتهاء من نجاره سقف السرداب','a:0:{}',3,'2022-04-16 22:17:48','2022-04-16 22:17:48',61),(2083,'تم الانتهاء من حداده حوائط السرداب','a:0:{}',3,'2022-04-16 22:18:22','2022-04-16 22:18:22',119),(2084,'تم صب الشناجات \r\nوتم فك نجاره الشناجات اليوم \r\nوتنظيف القسيمه \r\nوسيتم دهان الزفته باكر للبدء باعمال الدفان الاخيره','a:0:{}',3,'2022-04-16 22:19:02','2022-04-16 22:19:02',147),(2085,'جارى عمل حداده اعمده الدور الاول','a:0:{}',3,'2022-04-16 22:20:03','2022-04-16 22:20:03',149),(2086,'تم الانتهاء من حداده سقف الدور الثانى \r\nوتم عمل تمديدات الكهرباء والصحى \r\nوسيتم تسليم السقف باكر وموعد الصب مساءً','a:0:{}',3,'2022-04-16 22:21:01','2022-04-16 22:21:13',63),(2087,'_تم الانتهاء من  اعمال النجارة لسقف الدور الاول \r\n_جاري اعمال الحدادة للسقف','a:0:{}',3,'2022-04-16 22:21:50','2022-04-16 22:21:50',73),(2088,'-جاري اعمال شربت السيراميك\r\n_ جاري اعمال تركيب الدرايش الالومنيوم','a:0:{}',3,'2022-04-16 22:22:17','2022-04-16 22:22:17',74),(2089,'_ جاري اعمال المباني للدروة\r\n_ جاري التجهيز لصبة الطبانات','a:0:{}',3,'2022-04-16 22:22:40','2022-04-16 22:22:40',75),(2090,'_ جاري التجهيز لاعمال الحدادة للسقف\r\n_جاري التجهيز لاعمال نجارة سقف الارضي','a:0:{}',3,'2022-04-16 22:23:04','2022-04-16 22:23:04',83),(2091,'جاري التجهيز لاعمدة بيت الدرج','a:0:{}',3,'2022-04-16 22:23:30','2022-04-16 22:23:30',112),(2092,'_جاري التجهيز لاعمدة الثاني','a:0:{}',3,'2022-04-16 22:23:52','2022-04-16 22:23:52',88),(2093,'مساح خارجي\r\nباقي السيجما والحمايه للاسوار  \r\n\r\nسيراميك \r\nتم الانتهاء من تركيب سيراميك باقي البراتيش بعد توريد وتركيب الابواب الداخليه\r\nجاري تركيب رخام المصعد \r\n\r\nكهرباء\r\nباقي تركيب البلاكات والسوتشات وتجهيز القسيمه للفحص بعد الانتهاء من تركيب الالومنيوم في خلال ١٥ يوم \r\n\r\nصبغ\r\nتم الانتهاء من عمل سكنتين معجون\r\n\r\nديكور\r\nتم الانتهاء من اعمال الديكور \r\nوتم الانتهاء من عمل جبسبورد الحمامات \r\nتم الانتهاء من تفتيح الاسبوتات \r\n\r\nجاري تركيب ابواب الصيانه','a:0:{}',3,'2022-04-16 22:24:41','2022-04-16 22:24:41',96),(2094,'مساح خارجي \r\nتم الانتهاء من عمل السيجما والحمايه \r\nباقي الاسوار  \r\n\r\nسيراميك\r\nتم الانتهاء من تركيب السيراميك باقي الدرج الخارجي\r\nوالحوش الساقط بالسرداب ف انتظار انتهاءالعزل \r\nوتم  تركيب الاسطح والملاحق \r\n\r\nديكور\r\nتم الانتهاء من اعمال الديكور وتم  تفتيح الاسبوتات وتم تركيب ابواب الصيانه \r\n\r\nكهرباء\r\nتم توريد البلاكات والسوتشات وجاري  تركيبها وتجهيز القسيمه للفحص \r\n\r\nصبغ\r\nوجاري عمل السكينه الثالثه والبطانه\r\n\r\nالومنيوم\r\nتم توريد الالومنيوم وتم  التركيب \r\n\r\nتكييف\r\nتم تركيب ابواب الصيانه  \r\n\r\n*ابواب داخليه وخارجيه *\r\nتم التوريدوالتركيب  وتم تركيب الابواب الخارجية \r\n\r\nمصاعد\r\nتم الانتهاء من تركيب الابواب فقط باقي المكينه','a:0:{}',3,'2022-04-16 22:26:30','2022-04-16 22:26:30',120),(2095,'- مساح داخلي\r\nتم الانتهاء من المساح الناعم\r\n\r\nخارجي\r\n⁩تم الانتهاء من عمل السيجما والحمايه وتم فك السقاله وباقي الاسوار\r\n\r\nكهرباء\r\nتم الانتهاء من سحب ويرات\r\n \r\nسيراميك\r\nتم الانتهاء من تركيب حوائط السيراميك باقي  تركيب  الحمام الماستر \r\n\r\nتم تركيب ارضيه الثاني والاول وجاري تركيب النعلات والشربته \r\nوجاري مساح الارضي \r\n\r\nديكور\r\nتم الانتهاء من تركيب الديكور باقي مساح ديكور الصاله الرئيسيه بالسرداب \r\n\r\nصبغ\r\nتم الانتهاء من عمل المعجون','a:0:{}',3,'2022-04-16 22:27:22','2022-04-16 22:27:22',115),(2096,'مساح\r\nتم الانتهاء من اعمال المساح الداخلي والخارجي\r\n\r\nكهرباء\r\nتم الانتهاء من سحب  الويرات\r\n\r\nسيراميك\r\nتم الانتهاء من تركيب رخام الدور الاول والثاني والسطح   \r\n\r\nتم تركيب سيراميك الحوائط باقي حمام بالارضي جاري عمل الخيش والنايلون \r\n\r\nصبغ\r\n\r\nتم الانتهاء من عمل سكنتين معجون','a:0:{}',3,'2022-04-16 22:27:59','2022-04-16 22:27:59',108),(2097,'كهرباء\r\nجاري اعمال التكسير \r\n\r\nتكييف\r\nتم توريد الريزرات الخارجيه وف انتظار التركيب \r\n\r\nمساح\r\nجاري عمل البؤج','a:0:{}',3,'2022-04-16 22:28:41','2022-04-16 22:28:41',86),(2098,'* باكر نزول الصحى لتمديد البايبات ونزول علام التكيف باذن لله \r\n* جارى اعمال حداده الجسور لسقف الارضى \r\n* جارى اعمال نجاره سقف الدور الارضى  \r\n* تم الانتهاء من صبة اعمدة الدور الارضى وفكها','a:0:{}',3,'2022-04-16 22:29:19','2022-04-16 22:29:19',148),(2099,'* تم الانتهاء من تركيب رخام الدرج  الداخلى وتم الانتهاء من مساح جانب الدرج والانتهاء من تركيب رخام الدرج الخارجى .\r\n* جارى الانتهاء من اعمال الشربتة \r\n* ف انتظار نزول الالمونيوم \r\n* تم الانتهاء تركيب سيراميك بالدور الاول وشقه السطح . \r\n* تم الانتهاء من تركيب سيراميك الدور الارضى.\r\n* تم الانتهاء من تقفيل الديكور للمكاين الداخلية \r\n* تم الانتهاء من تفتيح اماكن الاسبوتات والدفيوزرات \r\n* تم الانتهاء من  تركيب سيراميك  حوائط الحمامات والمطابخ للدور الارضى والاول والسطح\r\n* تم الانتهاء من اعمال  التهويه\r\n* تم الانتهاء من حف وسحب سكنتين معجون للطوف \r\n* تم الانتهاء من توصيل  المكائن الداخلية \r\n* تم الانتهاء من اعمال التكيف الجانبي للصالة والديوانية.وتقفيل الديكور \r\n* تم تركيب سلم الحديد لبيت الدرج \r\nمتبقى نزول الالمونيوم ومكاين التكيف والاسكاى لايت ودخول التيار المطلاع .','a:0:{}',3,'2022-04-16 22:30:33','2022-04-16 22:30:33',43),(2100,'* تم الانتهاء من حرق الطربال وجارى الفحص \r\n* تم الانتهاء من صب فوم للسطح والارتدادات \r\n*  جارى الانتهاء من اعمال سحب الوايرات\r\n* تم الانتهاء من تنظيف القسيمة من الخارج  \r\n* تم الانتهاء من اعمال الحماية لكامل القسيمة بالخارج وتركيب شترات التهويه \r\n* تم الانتهاء من فك السقالة وتنظيف القسيمة \r\n* جارى الانتهاء من تركيب الداكت','a:0:{}',3,'2022-04-16 22:31:04','2022-04-16 22:31:04',38),(2101,'* جارى اعمال مساح طوف سيراميك للبداء ب اعمال تركيب السيراميك \r\n* جارى الانتهاء اعمال مساح ناعم خارجى . \r\n* تم الانتهاء من مساح ناعم داخلى \r\n*تم الانتهاء من  تركيب الرايزر وتم الانتهاء من تقفيل مبانى عليه وجارى مساحة \r\n*تم الانتهاء من مساح خشن خارجى لكامل القسيمة \r\n* تم الانتهاء من اعمال تاسيس كهرباء للواجهة .\r\n* تم الانتهاء من مساح خشن للدور الارضى والاول والسطح \r\n* تم الانتهاء من صب فوم لكامل للحمامات \r\n*تم الانتهاء من اعمال تاسيس الكهرباء \r\n* تم الانتهاء من اعمال الشبكة المعلقة \r\n* تم الانتهاء من اعمال تمديد الصرف للدور الارضى والدور الاول والسطح \r\n* تم الانتهاء من تمديد بابيات النحاس \r\n* تم الانتهاء من تاسيس الترومستات','a:0:{}',3,'2022-04-16 22:31:54','2022-04-16 22:31:54',44),(2102,'* بعد باكر صب فوم الحمامات باذن لله\r\n* تم  الانتهاء من اعمال تركيب الشبكة المعلقة \r\n* تم الانتهاء من عمل  بوووج لكامل القسيمة \r\n*تم الانتهاء من تمديد بايبات الصرف \r\n* تم الانتهاء من تاسيس اعمال الكهرباء  \r\n* جارى الانتهاء من تمديد بايبات النحاس والترومستات .','a:0:{}',3,'2022-04-16 22:32:34','2022-04-16 22:32:34',40),(2103,'* تم حجز خرسانه يوم الاثنين الفجر لصب الطبانات والسنادر\r\n* جارى اعمال نجاره السنادر اليوم وتقفيل باقى الشغل .\r\n* تم الانتهاء من بناء الدروة للسطح وبيت الدرج \r\n* تم الانتهاء من بناء  بيت الدرج \r\n* تم الانتهاء من اعمال بناء الدور الثانى \r\n* جارى الانتهاء من اعمال بناء الدور الاول \r\n* تم الانتهاء من مبانى الدور الارضى \r\n* تم الانتهاء من  اعمال بناء القبو','a:0:{}',3,'2022-04-16 22:33:13','2022-04-16 22:33:13',34),(2104,'* جارى الانتهاء من اعمال بناء الدور الارضى \r\n* جارى الانتهاء من اعمال بناء الدور الاول \r\n  * تم نزول الطابوق وجارى استكمال اعمال البناء','a:0:{}',3,'2022-04-16 22:33:37','2022-04-16 22:33:37',110),(2105,'* جارى اعمال بناء الدور الارضى \r\n* تم الانتهاء من اعمال حداده  اعمده بيت الدرج وتسليمها للاستشارى\r\n* تم الانتهاء من صب سقف الثانى \r\n* تم الانتهاء من فك سقف الدور الاول  وتنظيف الدور','a:0:{}',3,'2022-04-16 22:34:29','2022-04-16 22:34:29',92),(2106,'تم اضافة صور جديدة في صور القسيمه','a:0:{}',3,'2022-04-17 10:43:17','2022-04-17 10:43:17',111),(2107,'الانتهاء من الهيكل وتم توزيع الكهرباء','a:0:{}',3,'2022-04-17 12:35:52','2022-04-17 12:35:52',76),(2108,'الانتهاء من اعمال صبغ الحماية ... جاري تركيب دكتات التكييف وجاري سحب الوايرات','a:0:{}',3,'2022-04-17 12:36:30','2022-04-17 12:36:30',80),(2109,'- تم الانتهاء من  اعمال نجارة سقف الدور الثاني\r\n\r\n- جاري اعمال حدادة سقف الدور الثاني \r\n\r\n- تم حجز خرسانة يوم الثلاثاء القادم ان شاء الله','a:0:{}',3,'2022-04-17 12:37:28','2022-04-17 12:37:28',95),(2110,'-غدا صب اعمدة بيت الدرج','a:0:{}',3,'2022-04-17 12:37:55','2022-04-17 12:37:55',114),(2111,'- تم صب اعمدة بيت الدرج \r\n\r\n- جاري اعمال نجارة سقف بيت الدرج','a:0:{}',3,'2022-04-17 12:38:33','2022-04-17 12:38:33',39),(2112,'- تم الانتهاء اعمال نجارة سقف الدور الارضي \r\n\r\n- جاري اعمال حدادة سقف الدور الارضي','a:0:{}',3,'2022-04-17 12:38:56','2022-04-17 12:38:56',35),(2113,'- جاري اعمال  مباني الدور الاول  \r\n\r\n- تم الانتهاء من مباني السطح والدروة \r\n\r\n- غدا ان شاء الله صب الدروة والاعتاب','a:0:{}',3,'2022-04-17 12:39:18','2022-04-17 12:39:18',33),(2114,'-تم صب اعمدة بيت الدرج \r\n\r\n\r\n- جاري اعمال مباني الدور الارضي','a:0:{}',3,'2022-04-17 12:39:45','2022-04-17 12:39:45',91),(2115,'- جاري اعمال حفر القسيمة','a:0:{}',3,'2022-04-17 12:40:09','2022-04-17 12:40:09',163),(2116,'تم الانتهاء من اعمال االنجاره والحداده ل أعمده السرداب السرداب  \r\nوتم الانتهاء من اعمال النجاره الخارجيه لحوائط السرداب','a:0:{}',3,'2022-04-17 12:42:30','2022-04-17 12:42:30',140),(2117,'تم صب كرسي الشناج  وقرب انتهاء اعمال النجاره الشناج اليوم بفضل الله','a:0:{}',3,'2022-04-17 12:42:58','2022-04-17 12:42:58',154),(2118,'الانتهاء من اعمال النجاره للقواعد وقرب الانتهاء من اعمال الحداده','a:0:{}',3,'2022-04-17 12:46:25','2022-04-17 12:46:25',161),(2119,'تم الانتهاء من اعمال  رقاب  والعزل وبدايه اعمال مباني الدفان اليوم ان شاء الله','a:0:{}',3,'2022-04-17 12:47:14','2022-04-17 12:47:14',159),(2120,'تم الحفر وصول لمنسوب التاسيس وصبه النظافه وتوقيع القواعد بالتوتال وتم الانتهاء من اعمال نجاره القواعدوالعزل اسفل القواعد  وبدايه اعمال الحداده اليوم ان شاءالله','a:0:{}',3,'2022-04-17 12:47:54','2022-04-17 12:47:54',164),(2121,'تم الحفر وصول لمنسوب التاسيس وتم الصب غدا توقيع القواعد بالتوتال وتم الانتهاء من اعمال نجاره القواعد والعزل اسفل القواعد وبدايه اعمال الحداده ان شاءالله','a:0:{}',3,'2022-04-17 12:48:27','2022-04-17 12:48:27',165),(2122,'تم الانتهاء من الحفر وصولا لمنسوب التاسيس واليوم غمر ودمك التربه  \r\nوغدا دحلها ان شاءالله','a:0:{}',3,'2022-04-17 12:49:02','2022-04-17 12:49:02',160),(2123,'تم الانتهاء من تركيب ديكور الحمامات والمطابخ .\r\nجار تركيب سيراميك السطح .\r\nتم تنظيف الدور الارضي للبدء بتركيب السيراميك .','a:0:{}',3,'2022-04-17 12:49:43','2022-04-17 12:49:43',98),(2124,'جار العمل بمباني الدور الثاني .','a:0:{}',3,'2022-04-17 12:50:03','2022-04-17 12:50:03',87),(2125,'جار أعمال التجهيز لتركيب الديكور .\r\nتم نزول السيراميك .\r\nتم صب الفوم للعازل .\r\nتم الانتهاء من أعمال سحب الوايرات ماعدا الستلايت ومشتملاته .','a:0:{}',3,'2022-04-17 12:51:09','2022-04-17 12:51:09',128),(2126,'تم الانتهاء من أعمال مساح البلكونات .\r\nوجار العمل بمساح السطح .\r\nجار تركيب الزوايا للديكور .\r\nبانتظار نزول الالومنيوم .\r\nبانتظار تركيب وصلات التكييف المخفي .','a:0:{}',3,'2022-04-17 12:51:34','2022-04-17 12:51:34',105),(2127,'تم الانتهاء من أعمال نجارة الشناج .','a:0:{}',3,'2022-04-17 12:52:10','2022-04-17 12:52:10',138),(2128,'جاري تنظيف القسيمة واستكمال اعمال الصبغ حتي ينتهي التكييف من التشغيل .','a:0:{}',3,'2022-04-17 12:53:18','2022-04-17 12:53:18',103),(2129,'تم الانتهاء من القواعد حديد ونجاره ويوم الاثنين صباحا تسليم المكتب الهندسي والاثنين بالليل الصب ان شاء الله','a:0:{}',3,'2022-04-17 12:53:42','2022-04-17 12:53:42',139),(2130,'تم الانتهاء من حفر اكتر من نصف الحفر وانتظار انتهاء الانكر لاستكمال الاعمال','a:0:{}',3,'2022-04-17 12:54:23','2022-04-17 12:54:23',162),(2131,'تم الانتهاء من صب عمدان الثاني \r\nوجاري مباني الارضي','a:0:{}',3,'2022-04-17 12:54:46','2022-04-17 12:54:46',47),(2132,'تم الانتهاء من تركيب رخام المصعد \r\nوتم عازل الممر الجانبي القسيمة \r\nوجاري التشويه لتركيب ارضية غرفة السخانات وغرفة التحكم','a:0:{}',3,'2022-04-17 12:55:08','2022-04-17 12:55:08',57),(2133,'#جاري تركيب ديكور الحمامات والمطابخ .\r\n#تم الانتهاء من اعمال الديكور بالسرداب .\r\n#تم تركيب سيراميك حوائط الحمامات  بالسرداب .\r\n#جاري تركيب سيراميك  الارضيات بالسرداب.','a:0:{}',3,'2022-04-17 12:56:30','2022-04-17 12:56:30',104),(2134,'#تم الانتهاء من تركيب الدكتات .','a:0:{}',3,'2022-04-17 12:57:36','2022-04-17 12:57:36',117),(2135,'#تم الانتهاء من تركيب الريزرات.\r\n#جاري تركيب الدكتات.\r\n#تم حف الطوف وعمل الاساس وجاري اعمال سكينه المعجون الاولي .\r\n#جاري التجهيز للعازل','a:0:{}',3,'2022-04-17 12:58:00','2022-04-17 12:58:00',121),(2136,'#تم الانتهاء من الخلاطات المخفيه وتركيب السيفونات المخفيه .\r\n#تم الانتهاء من اعمال تمديدات الكهرباء .','a:0:{}',3,'2022-04-17 12:58:24','2022-04-17 12:58:24',90),(2137,'#تم الانتهاء من موزاييك الواجهه .\r\n#تم الانتهاء من السيجما الواجهه .\r\n#تم الانتهاء من اعمال الصبغ الحمايه وتم فك السقاله.','a:0:{}',3,'2022-04-17 12:58:51','2022-04-17 12:58:51',55),(2138,'#تم الانتهاء من  عمل نجاره سقف الاول .\r\n#تم فك سقف الارضي .\r\n#تم الانتهاء من الجسور حداده','a:0:{}',3,'2022-04-17 12:59:27','2022-04-17 12:59:27',94),(2139,'تم الانتهاء من تركيب الاطقم الصحية والخزانات \r\nفى انتظار توريد ابواب الخدمات والابواب الرئيسية\r\nتم قص فتحات الاضاءة وفتحات التكييف وتم طلب الدفيوزرات والجريلات ومتبقي مكاين التكييف','a:0:{}',3,'2022-04-17 16:16:15','2022-04-17 16:16:15',72),(2140,'فى انتظار توريد وتركيب الومنيوم الدرايش وابواب الخدمات والابواب الرئيسية','a:0:{}',3,'2022-04-17 16:16:44','2022-04-17 16:16:44',70),(2141,'جارى توزيع سيراميك الحمامات والمطابخ\r\nتم الانتهاء من سحب اتنين سكينة معجون\r\nجارى استكمال سحب الوايرات','a:0:{}',3,'2022-04-17 16:17:41','2022-04-17 16:17:41',66),(2142,'جارى تركيب سيراميك الحوائط','a:0:{}',3,'2022-04-17 16:18:04','2022-04-17 16:18:04',65),(2143,'تم الانتهاء من دفان الشناجات وتم حجز خرسانة الارضية \r\nتم الانتهاء من عزل الحمامات','a:0:{}',3,'2022-04-17 16:18:29','2022-04-17 16:18:29',68),(2144,'جارى اعمال نجارة سقف الدور الارضى','a:0:{}',3,'2022-04-17 16:18:47','2022-04-17 16:18:47',122),(2145,'جاري استكمال اعمال النجارة لسقف الدور الارضي \r\nوتم بدء اعمال الحدادة و تم طلب طابوق السرداب لبدء اعمال المباني','a:0:{}',3,'2022-04-18 01:23:28','2022-04-18 01:23:28',51),(2146,'تمت اعمال نجارة وحدادة سقف بيت الدرج \r\nوتم توريد الطابوق و البدء باعمال المباني غدا ان شاء الله','a:0:{}',3,'2022-04-18 01:23:56','2022-04-18 01:23:56',107),(2147,'تم عمل تعديلات السرداب \r\nو رفع الانقاض وتعديل ابواب الديوانية\r\n و جاري اعمال تكسير لتمديدات الصحي','a:0:{}',3,'2022-04-18 01:24:35','2022-04-18 01:24:35',109),(2148,'تم تركيب الاطقم الصحية وتم تجهيز اعمال الكهربا للفحص بانتظار موعد فحص الكهربا','a:0:{}',3,'2022-04-18 01:24:57','2022-04-18 01:24:57',135),(2149,'جاري اعمال تركيب سيراميك ارضيات الدور الثاني\r\n تم طلب مكاين التكييف\r\n وجاري متابعة الالومنيوم وجاري اختيار رخام الدرج .','a:0:{}',3,'2022-04-18 01:25:24','2022-04-18 01:25:24',113),(2150,'جاري اعمال نجارة سقف الدور الارضي','a:0:{}',3,'2022-04-18 01:25:43','2022-04-18 01:25:43',89),(2151,'جاري اعمال مساح خشن خارجي','a:0:{}',3,'2022-04-18 01:26:04','2022-04-18 01:26:04',137),(2152,'تم طلب المكاين الداخليه .\r\nتم طلب الجريلات والديفيوزر .\r\nبانتظار نزول اللاصق لتركيب سيراميك صالة الدور الثاني .','a:0:{}',3,'2022-04-19 12:22:22','2022-04-19 12:22:22',98),(2153,'جار العمل بمباني الدور الثاني .\r\nتم نزول الطابوق الابيض للدور الاول وجار العمل بمباني الخارجي للدور الاول .','a:0:{}',3,'2022-04-19 12:22:47','2022-04-19 12:22:47',87),(2154,'تم الانتهاء من أعمال سحب وايرات الستلايت بالكامل .\r\nجار العمل بتثبيت الشاسيهات الحديد للديكور .','a:0:{}',3,'2022-04-19 12:23:10','2022-04-19 12:23:10',128),(2155,'جار العمل بمساح السطح .\r\nتم نزول الالومنيوم الخاص بالدرايش وجار تركيبه .\r\nجار العمل بديكور الحمامات .\r\nتم نزول سيراميك الدور الثاني .','a:0:{}',3,'2022-04-19 12:23:34','2022-04-19 12:23:34',105),(2156,'سيتم بدء التكسير اليوم بإذن الله .','a:0:{}',3,'2022-04-19 12:24:05','2022-04-19 12:24:05',138),(2157,'- تم توريد الحماية للموقع و سيتم البدء اليوم بعمل الحماية.','a:0:{}',3,'2022-04-20 01:39:35','2022-04-20 01:39:35',142),(2158,'- تم الانتهاء تركيب سيراميك الدرج.\r\n- جاري عمل الشربتة للطوف و الأرضيات.','a:0:{}',3,'2022-04-20 01:40:49','2022-04-20 01:40:49',126),(2159,'- جاري عمل الشربتة للطوف و الأرضيات.','a:0:{}',3,'2022-04-20 01:41:29','2022-04-20 01:41:29',131),(2160,'-استمرار اعمال المباني الدور الثاني.','a:0:{}',3,'2022-04-20 01:42:59','2022-04-20 01:42:59',58),(2161,'-تم صب الدور الاول.','a:0:{}',3,'2022-04-20 01:44:42','2022-04-20 01:44:42',118),(2162,'-تم صب بيت الدرج والطبانات\r\n-تم الانتهاء من مباني الدور الاول .\r\n-جاري الانتهاء من مباني الدور الثاني','a:0:{}',3,'2022-04-20 01:45:06','2022-04-20 01:45:06',62),(2164,'اليوم صب اعمدة الدرج\r\n-تم الانتهاء من العزل اسفل الحوائط.','a:0:{}',3,'2022-04-20 01:46:18','2022-04-20 01:46:18',64),(2165,'تم صب الدور الارضي  وبدايه اعمال اعمده الدور الاول وتم استلام الكاميرا وغدا تركيبها ان شاء الله','a:0:{}',3,'2022-04-20 01:46:53','2022-04-20 01:46:53',143),(2166,'تم  الدور الثاني والانتهاء من اعمال النجاره لاعمده بيت الدرج والحداده اليوم ان شاء الله','a:0:{}',3,'2022-04-20 01:47:15','2022-04-20 01:47:15',111),(2167,'-  قرب الانتهاء من  اعمال المباني للدور الاول قرب  اعمال المباني   بيت الدرج ان شاءالله والهيكل','a:0:{}',3,'2022-04-20 01:47:41','2022-04-20 01:47:41',36),(2168,'تم صب اعمده السرداب  \r\nوتم الانتهاء من اعمال النجاره الخارجيه لحوائط السرداب \r\nوبدايه اعمال الحداده اليوم ان شاء الله \r\nوتم استلام الكاميرا وجاري تركيبها','a:0:{}',3,'2022-04-20 01:48:17','2022-04-20 01:48:17',140),(2169,'تم انتهاء اعمال النجاره والحدادة  للشناج اليوم بفضل الله \r\nوالصب الخميس ان شاء الله','a:0:{}',3,'2022-04-20 01:48:56','2022-04-20 01:48:56',154),(2170,'تم الانتهاء اعمال مباني الدفان وبدايه اعمال طبقات الدفان اليوم ان شاء الله','a:0:{}',3,'2022-04-20 01:50:06','2022-04-20 01:50:06',159),(2171,'الانتهاء من اعمال نجاره القواعدوالعزل اسفل القواعد  وقرب الانتهاء اعمال الحداده والصب الخميس ان شاءالله','a:0:{}',3,'2022-04-20 01:50:32','2022-04-20 01:50:32',164),(2172,'تم الانتهاء من اعمال نجاره القواعد والعزل اسفل القواعد \r\nوقرب انتهاء  اعمال الحداده \r\nوالصب الخميس ان شاءالله','a:0:{}',3,'2022-04-20 01:51:27','2022-04-20 01:51:27',165),(2173,'تم استلام الحدود و تم الانتهاء من الحفر وصولا لمنسوب التاسيس واليوم غمر ودمك التربه  \r\nوغدا دحلها ان شاءالله وصب النظافه اليوم ان شاء الله','a:0:{}',3,'2022-04-20 01:51:59','2022-04-20 01:51:59',160),(2174,'تم الانتهاء من مخطط التكييف \r\nوسيتم نزول العلامات باكر \r\nوتم نزول الحدادين اليوم \r\nوجارى عمل حداده سقف السرداب','a:0:{}',3,'2022-04-20 01:53:26','2022-04-20 01:53:26',61),(2175,'تم الانتهاء من تمديدات الكهرباء والصحى \r\nوتم تقفيل نجاره الحوائط \r\nوجارى اعمال التدعيم \r\nوسيتم الصب يوم الخميس','a:0:{}',3,'2022-04-20 01:53:54','2022-04-20 01:53:54',119),(2176,'تم عمل زفته للشناجات \r\nوتم الانتهاء من الدفان ورشها بالمياه \r\nوسيتم تسويتها ودحلها باكر','a:0:{}',3,'2022-04-20 01:54:31','2022-04-20 01:54:31',147),(2177,'تم الانتهاء من حداده ونجاره اعمده الدور الاول \r\nوتم تقفيل الاعمده وسيتم الصب اليوم','a:0:{}',3,'2022-04-20 01:55:14','2022-04-20 01:55:14',149),(2178,'تم صب سقف الدور الثانى \r\nوتم عمل نجاره وحداده اعمده بيت الدرج \r\nفى انتظار الاستشارى لاستلام الاعمده \r\nوتم حجز خرسانه لصب الاعمده يوم السبت','a:0:{}',3,'2022-04-20 01:55:50','2022-04-20 01:55:50',63),(2179,'تم سحب كابل الكهرباء الرئيسي للقسيمة\r\nتم عمل بعض تعديلات البلاكات في الاحواش\r\nجاري اعمال مساح وتركيب باقي احواش الدور الارضي\r\nجاري اعمال مساح وتركيب سيراميك المسبح\r\nتم التواصل مع الغانم للتهوية المركزية لمراجعة تمديدات بعض الشفاطات \r\nتم الانتهاء من تركيب البراطيش الخارجية \r\nتم الانتهاء من اعمال تركيب رخام المصعد \r\nتم الانتهاء من اعمال عازل المسبح وانتهاء اختباره اختباره\r\nتم توريد وتركيب سكك وشراشيب المصاعد\r\nتم الانتهاء من كافة اعمال الديكور والتعديلات\r\nتم تفتيح اماكن الاضاءة واعادة تركيب ابواب صيانة جاهزة\r\nجاري تركيب سيراميك الاحواش والاسطح الخارجية\r\nمتبقي فقط احواش الدور الارضي\r\nتم الانتهاء من توريد وتركيب ديفيوزرات وجريلات التكييف\r\nتم رفع بيانات القسيمة لعمل مخطط الكهرباء','a:0:{}',3,'2022-04-20 01:58:04','2022-04-20 01:58:04',56),(2180,'تم الانتهاء من اعمال صب اعمدة الدور الاول ١٢م٣\r\nجاري اعمال نجارة سقف الدور الاول \r\nتم الانتهاء من كامل عازل السرداب الداخلي بالفانديكس حسب العقد\r\nتم الترتيب لاعمال نظافة القسيمة وحولها \r\nودفان متبقي السرداب غدا ان شاء الله','a:0:{}',3,'2022-04-20 01:59:42','2022-04-20 01:59:42',49),(2181,'جاري اعمال المساح الداخلي\r\nتم الانتهاء من اعمال تمديدات الصحي بالقسيمة\r\nتم الانتهاء من اعمال تمديد بايبات الترموستات والدرين والغاز للتكييف \r\nتم الانتهاء من اعمال تمديدات الكهرباء\r\nتم بناء السيفونات المخفية وكذلك تم عمل فتحات دكتات التكييف والراجع في الطوف حسب تعليم شركة التكييف\r\nتم وصول داكت التكييف للموقع وبانتظار تركيبه','a:0:{}',3,'2022-04-20 02:01:17','2022-04-20 02:01:17',129),(2182,'جاري اعمال نزح المياه الجوفية','a:0:{}',3,'2022-04-20 11:51:42','2022-04-20 11:51:42',155),(2183,'- تم صب سقف الدور الثاني','a:0:{}',3,'2022-04-20 11:52:25','2022-04-20 11:52:25',95),(2184,'-تم  صب اعمدة بيت الدرج','a:0:{}',3,'2022-04-20 11:52:50','2022-04-20 11:52:50',114),(2185,'- جاري اعمال حدادة سقف الدور الارضي','a:0:{}',3,'2022-04-20 11:53:31','2022-04-20 11:53:31',35),(2186,'- تم الانتهاء اعمال  مباني الدور الاول  \r\n\r\n- تم الانتهاء من مباني السطح والدروة \r\n\r\n- تم  صب الدروة والاعتاب','a:0:{}',3,'2022-04-20 11:53:57','2022-04-20 11:53:57',33),(2187,'- جاري اعمال مباني الدور الارضي','a:0:{}',3,'2022-04-20 11:54:22','2022-04-20 11:54:22',91),(2188,'- جاري اعمال حفر القسيمة','a:0:{}',3,'2022-04-20 11:54:52','2022-04-20 11:54:52',163),(2189,'جاري معجون وصبغ الاسقف','a:0:{}',3,'2022-04-20 11:55:26','2022-04-20 11:55:26',78),(2190,'جاري تركيب رخام الدرج  الانتهاء من اعمال السيجما الخارجية\r\nجاري تركيب الجي ار سي.','a:0:{}',3,'2022-04-20 11:56:13','2022-04-20 11:56:13',79),(2191,'جاري تجهيز القسيمة قبل العازل..\r\n الانتهاء من اعمال صبغ الحماية ... \r\nجاري تركيب دكتات التكييف وجاري سحب الوايرات','a:0:{}',3,'2022-04-20 11:57:05','2022-04-20 11:57:05',80),(2192,'جاري الصنفرة والتلقيط قبل الربع لمعة \r\nتم توريد السيستم.. \r\nتم تركيب القطع الصحية وتوريد الخزانات.. \r\nتم تركيب الشتر.. \r\nتم تركيب الاسبوتات الداخلية','a:0:{}',3,'2022-04-20 11:57:50','2022-04-20 11:57:50',81),(2193,'_جاري اعمال الحدادة للسقف','a:0:{}',3,'2022-04-20 11:58:44','2022-04-20 11:58:44',73),(2194,'-جاري اعمال شربت رخام الدرج\r\n_ جاري اعمال تركيب زجاج الدرايش الالومنيوم','a:0:{}',3,'2022-04-20 11:59:19','2022-04-20 11:59:19',74),(2195,'_ جاري التجهيز لصبة الطبانات اليوم','a:0:{}',3,'2022-04-20 11:59:42','2022-04-20 11:59:42',75),(2196,'*تم الانتهاء من اعمال حداده الجسور وتسليمها للاستشارى قبل تسقيطها  \r\n* جارى استكمال حداده سقف الارضى  \r\n* تم الانتهاء من صبة اعمدة الدور الارضى وفكها','a:0:{}',3,'2022-04-20 12:01:09','2022-04-20 12:01:09',148),(2197,'* جارى الانتهاء من اعمال الشربتة','a:0:{}',3,'2022-04-20 12:02:20','2022-04-20 12:02:20',43),(2198,'* تم الانتهاء من اعمال العزل الحرارى \r\n* اليوم صب السطح بالسكريت باذن لله \r\n* تم الانتهاء من صب فوم للسطح والارتدادات \r\n*  تم  الانتهاء من اعمال سحب الوايرات\r\n* تم الانتهاء من تنظيف القسيمة من الخارج  \r\n* تم الانتهاء من اعمال الحماية لكامل القسيمة بالخارج وتركيب شترات التهويه \r\n* تم الانتهاء من فك السقالة وتنظيف القسيمة \r\n* جارى الانتهاء من تركيب الداكت','a:0:{}',3,'2022-04-20 12:03:06','2022-04-20 12:03:06',38),(2199,'* جارى اعمال مساح طوف سيراميك للبداء ب اعمال تركيب السيراميك \r\n* جارى الانتهاء اعمال مساح ناعم خارجى .','a:0:{}',3,'2022-04-20 12:03:41','2022-04-20 12:03:41',44),(2200,'*تم الانتهاء من صب فوم للحمامات \r\n* باكر غزل الحمامات بالطربال \r\n* تم الانتهاء من تمديد بايبات النحاس والترومستات .','a:0:{}',3,'2022-04-20 12:04:37','2022-04-20 12:04:37',40),(2201,'* تم الانتهاء من  اعمال نجاره السنادر وجارى الانتهاء من اعمال الحداده اليوم وتقفيل باقى الشغل .\r\n* جارى الانتهاء من اعمال بناء الدور الاول','a:0:{}',3,'2022-04-20 12:06:29','2022-04-20 12:06:29',34),(2202,'* جارى الانتهاء من اعمال بناء الدور الارضى \r\n* جارى الانتهاء من اعمال بناء الدور الاول','a:0:{}',3,'2022-04-20 12:06:59','2022-04-20 12:06:59',110),(2203,'* جارى الانتهاء من اعمال بناء الدور الارضى \r\n* تم الانتهاء صب صب اعمده بيت الدرج واعمده السور \r\n* جارى فك سقف الدور الثانى \r\nوجارى اعمال البناء دستور الدور الاول','a:0:{}',3,'2022-04-20 12:07:59','2022-04-20 12:07:59',92),(2204,'مساح خارجي\r\nباقي السيجما والحمايه للاسوار  \r\n\r\nسيراميك \r\nتم الانتهاء من تركيب سيراميك باقي البراتيش بعد توريد وتركيب الابواب الداخليه\r\n\r\nتم  تركيب رخام المصعد \r\n\r\nكهرباء\r\nباقي تركيب البلاكات والسوتشات وتجهيز القسيمه للفحص بعد الانتهاء من تركيب الالومنيوم\r\n\r\nصبغ\r\nتم الانتهاء من عمل سكنتين معجون\r\n\r\nديكور\r\nتم الانتهاء من تفتيح الاسبوتات \r\nتم  تركيب ابواب الصيانه','a:0:{}',3,'2022-04-20 12:08:45','2022-04-20 12:08:45',96),(2205,'مساح خارجي \r\nتم الانتهاء من عمل السيجما والحمايه \r\nباقي الاسوار  \r\n\r\nسيراميك\r\nتم الانتهاء من تركيب السيراميك باقي الدرج الخارجي \r\n\r\nديكور\r\nتم الانتهاء من اعمال الديكور وتم  تفتيح الاسبوتات وتم تركيب ابواب الصيانه \r\n\r\nكهرباء\r\nتم توريد البلاكات والسوتشات وجاري  تركيبها وتجهيز القسيمه للفحص \r\n\r\nصبغ\r\nوجاري عمل السكينه الثالثه والبطانه\r\n\r\nالومنيوم\r\nتم توريد وتركيب  الالومنيوم  \r\n\r\nتكييف\r\nتم تركيب ابواب الصيانه  \r\nباقي التشغيل \r\n\r\n*ابواب داخليه وخارجيه\r\nتم التوريدوالتركيب   وتم تركيب الابواب الخارجية \r\n\r\nمصاعد\r\nتم الانتهاء من تركيب الابواب فقط وجاري تركيب  المكينه','a:0:{}',3,'2022-04-20 12:09:36','2022-04-20 12:09:36',120),(2206,'- مساح داخلي\r\nتم الانتهاء من المساح الناعم\r\n\r\nخارجي\r\n⁩تم الانتهاء من عمل السيجما والحمايه وتم فك السقاله وباقي الاسوار\r\n\r\nكهرباء\r\nتم الانتهاء من سحب ويرات\r\n \r\nسيراميك\r\nتم الانتهاء من تركيب حوائط السيراميك باقي  تركيب  الحمام الماستر \r\n\r\nتم تركيب ارضيه الثاني والاول\r\nوجاري الشربته  \r\nوجاري تركيب  الارضي \r\n\r\nديكور\r\nتم الانتهاء من تركيب الديكور باقي مساح ديكور الصاله الرئيسيه بالسرداب \r\n\r\nصبغ\r\nتم الانتهاء من عمل المعجون','a:0:{}',3,'2022-04-20 12:10:26','2022-04-20 12:10:26',115),(2207,'مساح\r\nتم الانتهاء من اعمال المساح الداخلي والخارجي\r\n\r\nكهرباء\r\nتم الانتهاء من سحب  الويرات\r\n\r\nسيراميك\r\nتم الانتهاء من تركيب رخام الدور الاول والثاني والسطح   \r\n\r\nتم تركيب سيراميك الحوائط باقي حمام بالارضي جاري عمل الخيش والنايلون \r\n\r\nصبغ\r\n\r\nتم الانتهاء من عمل سكنتين معجون','a:0:{}',3,'2022-04-20 12:10:59','2022-04-20 12:10:59',108),(2208,'كهرباء\r\nجاري اعمال تركيب البوكسات \r\n\r\nصحي\r\nجاري اعمال التكسير \r\n\r\nتكييف\r\nتم توريد الريزرات الخارجيه وف انتظار التركيب \r\n\r\nمساح\r\nتم  عمل البؤج لتركيب بوكسات الكهرباء','a:0:{}',3,'2022-04-20 12:11:32','2022-04-20 12:11:32',86),(2209,'#تم الانتهاء من تركيب الجريلات.\r\n#تم الانتهاء من توصيل المكاين الخارجيه والداخليه \r\n#تم تركيب جام الألومنيوم.','a:0:{}',3,'2022-04-20 12:12:18','2022-04-20 12:12:18',99),(2210,'#تم الانتهاء من الاعمال داخل القسيمه من سيراميك وديكور .\r\n#تم تشغيل التكييف \r\n#تم الانتهاء من المساح الخارجي .\r\n#تم تعديل بايب الصحي متبقي والالومنيوم ونزول الشتر .','a:0:{}',3,'2022-04-20 12:12:48','2022-04-25 16:38:46',101),(2211,'#جاري تركيب الاطقم بحمامات السرداب \r\n#جاري تركيب ديكور الحمامات والمطابخ .\r\n#تم الانتهاء من اعمال الديكور بالسرداب .\r\n#تم تركيب سيراميك حوائط الحمامات  بالسرداب .\r\n#جاري تركيب سيراميك  الارضيات بالسرداب.','a:0:{}',3,'2022-04-20 12:13:12','2022-04-20 12:13:12',104),(2212,'#تم الانتهاء من المساح الخشن الخارجي .\r\n#تم الانتهاء من تركيب الدكتات .\r\n#جاري حصر وطلب الوايرات لسحب الوايرات .\r\n#جاري الانتهاء من المساح الناعم الداخلي .','a:0:{}',3,'2022-04-20 12:13:36','2022-04-20 12:13:36',117),(2213,'#تم الانتهاء من تركيب الريزرات.\r\n#جاري تركيب الدكتات \r\n#تم الانتهاء من عمل ٢سكينه معجون \r\n#جاري التجهيز للعازل','a:0:{}',3,'2022-04-20 12:14:00','2022-04-20 12:14:00',121),(2214,'جاري استكمال اعمال النجارة لسقف الدور الارضي وتم بدء اعمال الحدادة و تم نزول طابوق السرداب لبدء اعمال المباني','a:0:{}',3,'2022-04-20 12:15:59','2022-04-20 12:15:59',51),(2215,'تمت اعمال نجارة وحدادة سقف بيت الدرج والصب اليوم وان بدء اعمال مباني الارضي','a:0:{}',3,'2022-04-20 12:16:19','2022-04-20 12:16:19',107),(2216,'جاري اعمال نجارة سقف الدور الارضي','a:0:{}',3,'2022-04-20 12:17:29','2022-04-20 12:17:29',89),(2217,'جارى تركيب الابواب الداخلية','a:0:{}',3,'2022-04-20 12:18:19','2022-04-20 12:18:19',71),(2218,'جارى اعمال المساح للحمامات والمطابخ\r\nتم الانتهاء من سحب اتنين سكينة معجون\r\nجارى الانتهاء من سحب الوايرات','a:0:{}',3,'2022-04-20 12:19:55','2022-04-20 12:19:55',66),(2219,'جارى تركيب سيراميك الحوائط \r\nجارى اعمال الديكور بالدور الاول','a:0:{}',3,'2022-04-20 12:20:15','2022-04-20 12:20:15',65),(2220,'جارى استكمال اعمال نجارة سقف الدور الارضى','a:0:{}',3,'2022-04-20 12:20:58','2022-04-20 12:20:58',122),(2221,'تم صب القواعد وجاري تقفل رقاب الاعمده والصب ان شاء الله يوم الخميس','a:0:{}',3,'2022-04-20 12:21:36','2022-04-20 12:21:36',139),(2222,'جاري اعمال تركيب الانكر للحوائط','a:0:{}',3,'2022-04-20 12:21:56','2022-04-20 12:21:56',162),(2223,'جاري اعمال نجارة سقف الدور الثاني','a:0:{}',3,'2022-04-20 12:22:16','2022-04-20 12:22:16',47),(2224,'تم الانتهاء من تركيب رخام المصعد \r\nوتم مساح ارضية غرفة السخانات وغرفة التحكم لتركيب السيراميك','a:0:{}',3,'2022-04-20 12:22:40','2022-04-20 12:22:40',57),